and scholars and meeting relevant administrative regulations. Article VII. Term Planned Party B shall make the most economical and effective arrangement for Party A with respect to the project based on the principle of alignment with the plan progress of Party A. The term planned is stated as following: I. Topographic survey and measurement, geological drilling and program evaluation (about 1.0 months); II. Establishment of architectural development plan and business plan (about 2.0 months); III. Development of soil and water conservation plan (about 2.0 months); IV. Establishment of environmental impact assessment report (about 8.0 months); V. Review of development plan (containing soil and water conservation plan and environmental impact assessment report) (about 4 - 6 months); Source: IMPERIAL GARDEN & RESORT, INC., DRS (on F-1), 10/28/2016 VI. Miscellaneous works review (about 2 - 4 months); VII. Change of usage zoning and category of the land (about 2 - 4 months); VIII. Application for miscellaneous license (about 1.0 month) IX. Application for construction license (including review on green construction materials and barrier-free facilities) (about 1.0 month) Article VIII. Duties of Party A Party A shall provide the following data during the term mentioned above: I. Data of rights relevant to the land. II. Data required by Party B and can be provided by Party A. (I) Basic data that must be provided in accordance with relevant regulations: 1. Name and business address of the developer; 2. Full name, address and ID card number of the person in charge; 3. Purpose and content of the development. Article IX. Duties of Party B I. Party B shall follow all instructions of Party A and ensure all plans and designs of the project to meet relevant construction laws and regulations. II. Party B shall take on a professional attitude for various services mentioned in