gtv project weekly status update please find weekly status update gtv attached file updated project timelines please note status meeting held thursday week instead monday changes underlined gtv status meeting attendees nayan dattani bill fortney jeff gossett george grant jay krish russ severson zhiyong wei francis lim brad jones jeremy wong accomplishments gtv 2 phase 1 items released production saving different views tds released production capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed development portcalc valuation basis spread options completed options reports completed development vega p l vega sensitivity delta position reports completed development curve shift report transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed completed development portcalc value transport deals completed unit testing portcalc value transport deals including gas daily spread option add information drill deal details released production new flexible deal viewer database schema design completed initial load active deals sitara completed tibco work completed units measure conversions completed update active deals sitara completed development query engine completed development delphi feed excel completed schema mapping completed initial loading active deals tagg completed 3 new requests last wednesday demo update server completed completed development excel vb completed remaining new request update server sic codes completed development update active deals tagg completed development requested enhancements flexible deal viewer sitara screening volume feedback tds deal ticker released production implementing tds calgary office put hold since 10 23 01 investigate ways improving eol bridging sitara tagg term physical deals going maintenance plans week ending 11 09 01 continue development phase ii issues continue user acceptance testing basis options complete development option reports new flexible deal viewer continue user acceptance testing issues none notes enhancements tds fix issues discussed status meeting thanks zhiyong