start integration planning enrononline netcoonline status update netcoonline distinct enrononline much functionality refreshed look carry data support gas power products enrononline please contact us need different products enrononline prepared list top customers cdn us gas power copy attached using guide chasing signed password applications speed registration process top customers preloaded system activation soon receive password application intending use simple online gtc superceded negotiated master agreement enrononline internal trader names circulated desk head approval dave original message kitchen louise sent thursday december 27 2001 4 58 pm belden tim calger christopher f presto kevin duran w david robinson mitch forster david curry mike arnold john shively hunter milnthorp rob zufferli john luce laura vickers frank neal scott lagrasta fred aucoin berney c steffes james roberts mike grigsby mike tycholiz barry allen phillip k redmond brian martin thomas cc lavorato john subject start integration planning last couple weeks started compile start integration plans netco far primarily focussed mid back plans technology requirements driving factors several plans final stages completion including infrastructure jenny rub development jay webb enrononline webb forster hr david oxley cash management tom myers credit debbie brackett rest completed shortly need focus commercial plans slightly different focus john would like receive plans start integration plans january 7 th 2002 order go individually groups focus ensure much business running shortest time possible suggested outline use thought might help please decide within areas cover together individually customer side customers phase 1 first week eg top 10 phase 2 first month eg top 50 phase 3 first quarter eg top 100 action plan phase 1 customers phase 2 customers phase 3 customers contracts customers pre prepared credit terms etc customer visit schedule product side list products phase 1 first week phase 2 first month phase 3 first quarter target number transactions phase 1 phase 2 phase 3 transfer louise