gtv weekly status update following weekly status update gtv project updated project timeline attached gtv status meeting attendees zhiyong wei russ severson francis lim bill fortney chuck ames geoff storey karima husain jay krish mike swaim nayan dattani george grant dave nommensen accomplishments incorporating physcial deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals phase 1 single point deal entry term deals user test likely production next week gas daily deals revisions changes portcalc application create gdi calc erms worked user test live feeds gas daily intra month curves released production option grid phase 2 released production gas daily options phase 2 changes portcalc application completed user test option delta change forward month report completed user test basis options phase 2 development deal entry type basis options complete tagg plans week ending 6 1 01 continue development phase items changes curve shift report gdi calc change cpr portcalc value outer month positions continue development phase ii issues issues open items none thanks zhiyong