west power orig update change gross margin blue dog moved q 2 q 3 3 5 mm psco additional income taken due construction completion 5 mm las vegas additional income taken due toll closure 5 3 mm pastoria income reduced due expenses related writeoffs 2 mm total gross margin change 11 8 mm gross margin date pastoria 39 mm psco fountain valley 10 mm 7 mm recognized q 3 turbine swap 3 7 mm 2 1 mm jacoby dwr 7 mm las vegas 5 3 mm blue dog 3 5 mm 1 mm subtotal 69 5 mm qi qf valuation 5 mm total 64 5 mm hotlist summary psco q 3 7 mm las vegas q 3 20 mm saguaro q 3 5 mm longview q 4 15 mm various commodity 20 mm total 67 mm total forecast 131 5 mm deal update las vegas meetings site visits scheduled northland black hills allegheny registered lot time dealbench northland brought investment bankers cibc portland hired independent engineering firm info memorandum prepared week tosend potential purchasers necessary still track amps negotiating two industrials take first two units oregon steel portland geneva steel utah geneva better site permitting infrastructure high elevation utah derate output units likely able run hours oregon interconnects portland general good permit restrict hours 3 500 hours estimate need talk week discuss form contract value risk transfer ena amps wind completed term sale edwards air force base consisting shaped energy green tags tags came existing biomass tags texas wind purchase balance pacificorp expect activity feds munis 6 7 developers working generator tolls trading term sheets allegheny reliant idacorp dynegy nrg constellation offer sell np 15 mid c palo think get something done quarter longview met head bpa week got confirmation supports longview process agency slow us proposed regional air study finding epc contractors difficult may start discussions nepco dwr execute master agreement week allow short term deals 7 day payment