gtv project status weekly update please find weekly project status update gtv attached file updated project timeline changes underlined gtv status meeting attendees zhiyong wei russ severson jeremy wong francis lim nayan dattani dave nommensen george grant bill fortney karima husain narasim kasaru mike swaim chuck ames geoff storey accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals released production gas daily deals revisions changes portcalc application create gdi calc erms user test development curve shift reports completed change cpr portcalc value outer month positions test live feeds gas daily intra month curves released production saving different views tds completed currently test capability desk roll ups ad hoc basis phase 2 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed plans week ending 7 13 01 continue development phase items set new books excel systems continue development phase ii issues change portcalc value spread options option reports pl reports new flexible position manager project planning designing issues none notes plan release changes portcalc tds applications production revised july 23 due difficulties setting new books excel systems gas daily option curve shift calculation portcalc fixed task customizing time periods tds canceled per user request task adding capability desk roll ups ad hoc basis put hold per user request development team working plan developing new flexible position manager thanks zhiyong