gtv project status update please see weekly gtv project status update attached file updated project time line gtv status meeting attendees zhiyong wei russ severson jeremy wong francis lim geoff storey karima husain jay krish mike swaim nayan dattani george grant dave nommensen narasim kasaru bill fortney accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals phase 1 single point deal entry term deals user test gas daily deals revisions changes portcalc application create gdi calc erms user test development curve shift reports completed change cpr portcalc value outer month positions test live feeds gas daily intra month curves released production option grid phase 2 released production gas daily options phase 2 changes portcalc application completed option delta change forward month report completed basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed plans week ending 6 15 01 continue development phase items saving different views tds changing current production position aggregator new features facilitate user acceptance test continue development phase ii issues issues none notes development proposed solution phase ii single point deal entry term deals put hold discussion development team business representatives monday different approaches proposed discussed discussion needed selecting desired approach thanks zhiyong