deer park railroad crossing 18 3026 line following meters affected section outage planned april 980713 georgia gulf 981052 phillips pasadena 981188 albemarle 981418 air products pasadena 988014 crown refinery 981061 shell west station 982034 crown st city gate meters flowing march two listed memo 1188 albemarle 1418 air products pasadena able feed hpl outage update things change thanks gary forwarded gary hanks hou ect 03 27 2000 03 27 pm william cosby enron 03 24 2000 02 39 pm sent william cosby enron gary hanks hou ect ect cc subject deer park railroad crossing 18 3026 line gary mainline valves closed 18 3026 line follows u 5 crown street u 6 end line ship channel loop 3026 line ties shell west 4792 line understanding following customers within outage section currently take gas air products meter 1418 albemarle meter 1188 current schedule would call outage start 4 13 00 back service 4 16 00 gary hanks ect 03 20 2000 10 36 william cosby gco enron enron cc subject deer park railroad crossing 18 3026 line mainline valves closed work send list meters affected section need get texas desk prior pre bid meeting friday march 24 based changes still appears work planned last week april date becomes firm please let know thanks gary forwarded gary hanks hou ect 03 20 2000 10 30 william cosby enron 03 16 2000 10 28 sent william cosby enron gary hanks hou ect ect cc team hpl pearland gco enron enron buck thomas gco enron enron sam shaw gco enron enron pat flavin gco enron enron nick cocavessis corp enron enron steve schneider hou ect ect kevin kuehler corp enron enron calvin dodd gco enron enron charlie thompson gco enron enron ann elizabeth white hou ect ect james mckay hou ect ect thomas gco enron enron subject deer park railroad crossing 18 3026 line pipeline outage time mentioned memo needs revised actual construction time 7 days pipeline outage time 3 days max outage time longer norm due fact remove existing line replace ditch tie ins take place update first train scheduled cross late today say may take 4 weeks get trains able begin replacing line advised deer park rr representative dean truitt rail cars begin arriving 3 15 00 per conversations today please someone tuesday 3 13 adjust regulators simpson shell deer park 280 psig maximum pressure pipeline section maintain contact deer park duration project keep informed likely duration pressure reduction order 2 weeks initial 700 rail cars entered exited facility deer park remove railroad bed allow us perform pipeline replacement location replacement would involve outage segment pipeline approximately 7 days would anticipate outage would occur early april thanks cooperation matter danny