gtv weekly status update please find weekly status update gtv project attached file updated project timeline changes underlined gtv status meeting attendees zhiyong wei russ severson jeremy wong francis lim nayan dattani dave nommensen george grant bill fortney accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals released production gas daily deals revisions changes portcalc application create gdi calc erms user test development curve shift reports completed change cpr portcalc value outer month positions test live feeds gas daily intra month curves released production saving different views tds completed currently test capability desk roll ups ad hoc basis phase 2 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed transport deal capture valuation phase 2 creation new deal entry type database changes completed plans week ending 7 6 01 continue development phase items fix gas daily option curve shift calculation portcalc investigate proper ways handling deal changes deal valuation due curve changes migrate portcalc changes tds changes production saturday july 7 th continue development phase ii issues change portcalc value spread options option reports pl reports change tagg erms translator transport deal capture issues none notes planning release changes portcalc tds applications weekend facilitate testing cash position tds position manager issue curve shift calculation gas daily options resolved new option library function used performance tds position manager improved test version thanks zhiyong