gtv project status weekly update please find weekly project status update gtv attached file updated project timelines changes underlined gtv status meeting attendees chuck ames thu dang nayan dattani bill fortney george grant jeff gossett jay krish francis lim russ severson geoff storey michael swaim zhiyong wei jeremy wong accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals released production gas daily deals released production live feeds gas daily intra month curves released production saving different views tds completed capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed add information drill deal details completed tested new flexible deal viewer database schema design completed initial load active deals sitara completed tibco work completed plans week ending 08 10 01 continue user acceptance test physical deal positions tds phase items continue development phase ii issues change portcalc value basis spread options option reports pl reports complete testing changes translator transport deals add information drill deal details user acceptance testing new flexible deal viewer continue development query engine complete initial loading active deals tagg complete testing initial load active deals sitara complete gui development delphi feed excel complete development excel vb continue schema mapping start development update active deals sitara start development update active deals tagg issues none notes issue new gdi calc calgary resolved planning resolve friday system issues sitara test server affected user acceptance test phase items couple days thanks zhiyong