gtv weekly status update please find gtv project status update week please see attached file project timeline update microsoft project gtv status meeting attendees dave nommensen karima husain francis lim jeremy wong bill fortney nayan dattani russ severson narasim kasaru mike swaim chuck ames geoff storey jay krish accomplishments incorporating physcial deal positions tds changes cpr reader process unit testing completed loading prior day curves position manager test changes view aggregation development please see attached project timeline single point deal entry term deals single point deal entry user testing gas daily deals changes portcalc application create gdi calc erms complete ready testing development items progress schedule please see attached project timeline live feeds gas daily intra month curves development live feeds completed tested user approved already production option grid phase 2 conversion motif powerbuilder commenced gas daily options changes portcalc application completed ready testing completed inception document timeline gtv phase 2 plans week ending 4 27 01 continue development phase items complete sign gtv ii phase 2 issues timeline continue development phase 2 issues issues open items implement group groups cash positions position manager verify users gdi calc erms done via 1 2 portcalcs thanks dave n