gtv project weekly status update please see weekly project status update gtv attached file updated project timeline changes underlined gtv status meeting attendees zhiyong wei jeremy wong nayan dattani george grant bill fortney karima husain mike swaim chuck ames geoff storey jay krish jeff gossett mog heu accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals released production gas daily deals released production live feeds gas daily intra month curves released production saving different views tds completed currently test capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed plans week ending 7 20 01 continue development phase items user acceptance test physical deal positions tds continue development phase ii issues change portcalc value spread options option reports pl reports new flexible deal viewer getting sign inception document database schema design add information drill deal details timeline estimate initial development issues none notes changes portcalc tds applications released production july 17 new requirement discussed add information drill deal details tds position manager thanks zhiyong