tw bullets 1 19 capacity marketing tw completed two new long term index index transportation contracts week dynegy executed 35 000 mmbtu calendar year 2003 san juan california border calpine signed 14 000 mmbtu similar terms addition dynegy executed two short term index index contracts one month 13 500 mmbtu november 2001 21 500 mmbtu november december 2002 short term deals san juan california hedges established contracts minimize tw price exposure market indexes addition bp amoco purchased two packages space max rates ignacio blanco route purchased 55 000 mmbtu calendar 2002 20 000 mmbtu 2003 exception small package permian cal border november 2001 available firm transportation flowing west soldout tw end 2003 exxon nalco enerflow attended exxon presentation operations week proposed project inject drag reducing agent several segments along tw system potential benefits include increasing westward volume capacity 5 enhanced compressor efficiencies increased corrosion protection however still waiting final results nng cunningham test segment due contamination issues mainline likely begin coating 96 miles san juan lateral pipe sometime second quarter transcolorado tc evaluating outsourcing entire back office operations legal regulatory accounting etc plus marketing requirements third party provider ets prepared draft qualification statement submitted january 24 transcolorado hopes complete transaction late february project mckinley cal border peak shaving attended marketing operations meeting long beach week discuss potential injecting natural gas liquids tw system increase btu content gas going california project numerous logistic details worked least site injection point either upstream downstream needles issues include railroad siding ngl storage tanks possible contamination downstream facilities follow meeting planned end january enron online tw marketing representatives attended enron online training week prepare roll capacity deals east end tw system plan begin selling february 1 three five packages per day 5 000 10 000 mmbtu market demand picks expand offerings el paso field services new interconnect epfs eddy county nm behind schedule previously committed tw facilities finished january 1 2001 january 18 epfs notified us tw quite bit work left gas flow among things row yet secured blm order electric poles installed