red rock delays last capacity available analysis provided group assumed red rock would bring 120 000 mmbtu new west thoreau capacity beginning june lst currently construction delays expected result 80 000 mmbtu delayed june 15 th 40 000 mmbtu delayed july 15 th attached current estimate west thoreau capacity available june august note wanted begin transport contracted shippers june lst would short needed capacity 57 298 mmbtu junel 15 17 298 mmbtu julyl 15 need discuss impacts marketing strategy june august capacity thanks paul