gtv ii weekly status update louise please see gtv ii project weekly status update attached file updated project timelines gtv status meeting attendees zhiyong wei karima husain francis lim jeremy wong bill fortney nayan dattani dave nommensen russ severson narasim kasaru jay krish accomplishments incorporating physcial deal positions tds changes cpr reader process unit testing completed changes view aggregation completed changes position manager progress schedule please see attached project timeline single point deal entry term deals establishing communication tds client sitara server testing completed items progress schedule please see attached project timeline gas daily deals changes tds deal valuation progress schedule please see attached project timeline creating gdi calc erms progress schedule please see attached project timeline live feeds gas daily intra month curves development live feeds completed handed user testing plans week ending 4 6 01 continue development gtv ii phase 1 finalize requirements gtv ii phase 2 issues none regards zhiyong