tw capacity options attached review draft transport options filing incorporates comments suggestions received since last week please provide suggestions changes soon possible case later close business friday july 14 timeline discussed tw commercial project follows final draft comments friday july 14 circulate draft customers customer meetings time customers respond informal discussion ferc mon july 17 wed july 26 final internal review edit filing thursday july 27 ferc filing monday july 31 please let know comments proposed timeline well thank