gtv project status weekly update please see gtv project status weekly update attached file updated project timelines changes underlined gtv status meeting attendees thu dang nayan dattani bill fortney george grant jeff gossett jay krish francis lim russ severson michael swaim zhiyong wei jeremy wong steve stock narasim kasaru accomplishments gtv 2 phase 1 items released production saving different views tds released production capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed add information drill deal details released production new flexible deal viewer database schema design completed initial load active deals sitara completed tibco work completed units measure conversions completed update active deals sitara completed development query engine completed development delphi feed excel completed plans week ending 08 17 01 continue development phase ii issues change portcalc value basis spread options option reports pl reports complete testing changes translator transport deals new flexible deal viewer complete initial loading active deals tagg complete development excel vb continue schema mapping start development update active deals tagg continue development update server issues none notes issue new gdi calc calgary resolved yet planning resolve friday gtv 2 phase 1 items production since monday minor issues production release team working chuck resolve couple developers training week impact development thanks zhiyong