tw bullets 10 6 southwest gas swg informed us week likely ready receive gas tw projected november 1 service date new date probably mid month still invoice swg transportation firm contract beginning nov 1 also upon inspection week tw engineering noticed swg installed bypass valve meter station new facility bypass originally approved drawings tw policy allow bypass unless customer non interruptible contract waiting explanation swg likely ask remove extra pipe transport options program meeting brief ferc staff program held washington week overall filing received positive response staff indicated program would assist directive respond southwest power crunch issues address filing ways mitigate potential affiliate abuse capacity hoarding provide specific examples types options still track make ferc filing week october 9 agave energy agreed purchase additional 10 000 mmbtu firm atoka lateral beginning 3 1 01 contract one part rate 05 mmbtu one year deliveries east thoreau