gtv weekly project status update please find gtv weekly project status update attached file updated project time lines gtv status meeting attendees zhiyong wei russ severson jeremy wong francis lim chuck ames geoff storey karima husain jay krish mike swaim nayan dattani george grant dave nommensen narasim kasaru dat truong accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals phase 1 single point deal entry term deals user test gas daily deals revisions changes portcalc application create gdi calc erms worked user test curve shift reports development completed week live feeds gas daily intra month curves released production option grid phase 2 released production gas daily options phase 2 changes portcalc application completed user test option delta change forward month report completed user test basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed plans week ending 6 8 01 continue development phase items changes curve shift report gdi calc change cpr portcalc value outer month positions continue development phase ii issues issues open items none notes portcalc changes gas daily cpr deals taking longer originally estimated due new items complexities uncovered development user acceptance test cash position tds held portcalc changes phase 1 single point deal entry term deals user acceptance test uncovered additional work needed team working closely geof chuck russ george provide needed functionalities user testing changes gas daily options phase 2 last weeks development completed weeks ago new changes requested thanks zhiyong