gtv ii agree statements phase ii start working priorities requirements also status colleen geof louise kitchen 03 19 2001 11 14 zhiyong wei enron enronxgate enron cc stephen stock enron enronxgate enron geoff storey hou ect ect colleen sullivan hou ect ect beth perlman enron enronxgate enron philippe bibi enron enronxgate enron subject gtv ii comments zhiyong wei added signature lists timeline include production dates ie include uat production roll dates dependencies dependencies groups interaction required group outside zheiyong need highlighted representative group needs sign portion timeline representative director level organiztion clearly many people rolling early project utilized phase ii would suggest specfication phase ii completed near future majority work done short term developers moves test team please issue today louise zhiyong wei enron enronxgate 03 16 2001 12 34 pm louise kitchen hou ect ect cc stephen stock enron enronxgate geoff storey hou ect ect colleen sullivan hou ect ect beth perlman enron enronxgate philippe bibi enron enronxgate subject gtv ii louise attached please find inception document requested would greatly appreciated comments consulting colleen geoff necessary revision requesting signatures wednesday afternoon march 21 thanks zhiyong original message schoppe tammie behalf kitchen louise sent tuesday march 13 2001 4 24 pm wei zhiyong cc stock stephen storey geoff sullivan colleen perlman beth bibi philippe subject gtv ii understand finalized 90 requirements gtv ii please could pull together format inception document week signature meeting next week geof colleen document include requirements dependencies timelines would suggest whoever writing spend time geof week please circulate draft listed including thanks louise