gtv weekly project status report please find weekly project status update gtv attached file updated project timeline changes underlined gtv status meeting attendees zhiyong wei jeremy wong nayan dattani bill fortney karima husain chuck ames geoff storey jay krish jeff gossett russ severson accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals released production gas daily deals released production live feeds gas daily intra month curves released production saving different views tds completed capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed plans week ending 7 27 01 continue development phase items user acceptance test physical deal positions tds continue development phase ii issues change portcalc value spread options option reports pl reports new flexible deal viewer database schema design gui development add information drill deal details continue development issues none notes calgary office able use new gdi calc gas daily books due current curve structure new indexes suggested gdi calc canadian gas daily books thanks zhiyong