gtv weekly status update please see weekly status report gtv project please see attached file updated project timeline gtv status meeting attendees zhiyong wei russ severson francis lim jeremy wong bill fortney chuck ames geoff storey karima husain jay krish mike swaim nayan dattani george grant narasim kasaru accomplishments incorporating physcial deal positions tds changes view aggregation completed expandable total cash position schedule please see attached project timeline single point deal entry term deals phase 1 single point deal entry term deals user test gas daily deals revisions changes portcalc application create gdi calc erms worked live feeds gas daily intra month curves released production option grid phase 2 released production gas daily options phase 2 changes portcalc application completed user test option delta change forward month report completed user test basis options phase 2 development deal entry type basis options complete tagg plans week ending 5 25 01 continue development phase items changes portcalc valuing physical outer month positions modification gdi calc changes curve shift report gdi calc expandable total cash position continue development phase ii issues issues open items none thanks zhiyong