bny project review please find following action items tech services team stemming today dash review meeting l kitchen bob v take point williams mike coleman attended meeting dan absence provide feedback technical discussion 1 please develop project schedule showing inter relationship permitting engineering procurement fabrication construction start activities key issues include ability get equipment ordered delivered given vendor availability b inter play equipment purchasing balance sheet financing requirements c delay construction caused delay air permit securing construction permit given site remediation signed state city e construction activities winter f permits required 2 provide review budget long term performance factors ensure comfortable cost plant performance used pro forma 3 provide assessment cost ability put place epc contract meet pro forma assumptions labor rates nyc unions rac requirements etc discussed need proactive dash process conduct technical review meeting dash written circulated ensure identified addressed modeled mitigated reserved technical issues dash submitted ews management signature thursday meetings perfect platform getting issues table occur case brooklyn navy yard left scrambling trying answer technical questions respect dash much analysis done however need present clear review technical risks mitigation impacts project failing puts project risk creates doubt tech services firm grasp technical risk ena issues getting access information left technical analysis compiling dash please let help regards brian