mhi 501 f disposition planning louise presently working jody pierce get accounting system turbine book place turbine report form prepared next 10 business days recent news sale steam turbine 400 k intend utilize outside consulting firm navigant enhance ability get interest going sw 501 5 lastly reviewing possibility ft pierce project use mhi unit 3 instead unit 1 light apparent market interest units 1 2 current ft pierce construction schedule better suited unit 3 unit 1 mike coleman putting together budget program monitor technical perspective maintain 501 5 501 fs please let know questions regards ben original message kitchen louise sent friday july 20 2001 8 16 wiggs brett jacoby ben calger christopher f subject fw mhi 501 f disposition planning valid points mind update turbine book including yesterday good news thanks louise original message coleman mike sent thursday july 19 2001 5 50 pm wiggs brett jacoby ben calger christopher f cc virgo robert mays wayne tapscott ron fairley david golden bruce kitchen louise subject mhi 501 f disposition planning shipment two four units mhi scheduled august viable place ship exposure increasing costs associated units start climb quickly need move agressively minimize risk position based discussion number people would strongly recommend make full efforts sell units 1 2 quickly possible john garrison identified number potential buyers believe brett wiggs communication one speak inform mhi target unit 3 fort pierce given slowdown fort pierce schedule inability get reductions pricing mhi unit 1 also drop dual fuel requirement fort pierce provide project savings project prior informing mhi shoud jackson chaeng status auxiliaries unit 3 basis understanding appropriate cancellation costs also recommend tentatively target unit 4 tallahassee unless sale units 1 2 contingent delivering 3 rd unit buyer next three weeks review tallahassee versus best turbine fit availability alternative equipment determine want continue target unit 4 project finally mhi requested allow extention ship date unit 1 august 2 end august think best interests agree directly given tell ship would immediately face claims storage costs insist august 2 ship date ask forgo storage costs auxiliaries later ship date probably everyone knows know hopefully overall picture value thanks mike coleman