gtv project status weekly update please find weekly project status update gtv attached file updated project timelines changes underlined gtv status meeting attendees zhiyong wei jeremy wong nayan dattani bill fortney karima husain thu dang chuck ames geoff storey jay krish russ severson george grant mike swaim accomplishments incorporating physical deal positions tds changes view aggregation completed expandable total cash position completed single point deal entry term deals released production gas daily deals released production live feeds gas daily intra month curves released production saving different views tds completed capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed add information drill deal details development completed new flexible deal viewer database schema design completed plans week ending 08 03 01 continue user acceptance test physical deal positions tds phase items continue development phase ii issues change portcalc value basis options option reports pl reports add information drill deal details user acceptance testing new flexible deal viewer continue gui development continue development query engine start working loading data related items issues none notes since calgary office yet implemented new gdi calc double counting issue canadian gas daily books last friday july 27 team working closely calgary office fix problem soon possible last couple weeks developer took week half due family emergency another developer took paternity leave week affected project delivery timelines thanks zhiyong