gtv weekly project status update please find weekly project status update gtv attached file updated project timelines changes underlined gtv status meeting attendees thu dang nayan dattani bill fortney jeff gossett brad jones jay krish francis lim russ severson geoff storey michael swaim zhiyong wei jeremy wong accomplishments gtv 2 phase 1 items released production saving different views tds released production capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed development portcalc valuation basis spread options completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed add information drill deal details released production new flexible deal viewer database schema design completed initial load active deals sitara completed tibco work completed units measure conversions completed update active deals sitara completed development query engine completed development delphi feed excel completed schema mapping completed initial loading active deals tagg completed 3 new requests last wednesday demo update server completed completed development excel vb completed remaining new request update server sic codes completed development update active deals tagg screening volume feedback tds deal ticker completed database changes stage parallel completed modifying cpr reader handle process flag implementing tds calgary office discussed efforts needed implementing tds calgary office investigate ways improving eol bridging sitara tagg term physical deals started discussion needs investigation plans week ending 10 05 01 continue development phase ii issues continue development portcalc value transport deals continue testing basis options develop sensitivity position reports new flexible deal viewer resume user acceptance testing screening volume feedback tds deal ticker complete modify database triggers complete make changes cpr bridge complete modify cpr reader handle process flag complete implement delete logic cpr reader clean old deals implementing tds calgary office detailed timeline estimate issues none notes calgary still needs test calc thanks zhiyong