load forecasting project schedule based discussions monday august 14 th preliminary project timeline shown request gas supply planning personnel available review assist work data collection august 15 september 14 model design building september 15 october 14 interface design building october 15 november 15 gas supply planning proposes following schedule visits houston ketra schmitt september 18 19 20 model structure john wirick october 23 24 25 model test interface basics jake norment november 6 7 8 interface refinement understand fly houston international stay either hyatt downtown doubletree near enron office 1400 smith street looking forward interesting successful project john p wirick jr ext 4910 information transmitted intended person entity addressed may contain confidential privileged material review retransmission dissemination use taking action reliance upon information persons entities intended recipient prohibited received error please contact sender delete material computer