tw bullets 1 26 capacity marketing sempra renegotiated firm contract april october 2001 tw received additional 07 14 000 mmbtu day moving primary delivery poi pg incremental revenue 209 720 sempra also negotiated true daily firm contract month february 2001 purchased additional 15 000 mmbtu needles made available higher window socal higher operating pressures tw volume index priced daily based volume transported assuming volume flows expected revenue could excess 2 000 000 red cedar working operations facility planning coordinate tie new receipt point la plata station yard parties agreed tie sometime april 2 5 provide required notification northwest pipeline planning notifies us estimated downtime resulting cut flows project _ _ _ _ _ _ _ _ _ _ _ tw westward expansion moved high gear week better project definition achieved groups began assembling data ferc application filing anticipated take place mid february customer contacts also made providing deal parameters interested parties response positive thus far el paso field services epfs requested meeting tw operations next week discuss appropriate facilities needed meet specifications worked field operations facility planning identifying appropriate people attend ngpl met representatives week evaluate turning existing winkler interconnect back receipt point tw west texas lateral marathon indian basin gas plant expanding ngpl shippers looking move volume premium western versus depressed chicago markets ngpl believes 50 000 mmbtu trapped behind plant due capacity constraints ideally would like move 100 000 mmbtu tw ngpl meet interested parties see enough justification set compression sell space firm basis timing contingent ferc approval 12 months coincides well tw west expansion