mhi 501 f sale process status fyi latest status mhis see progress tomorrow fred going need make decision whether move forward genassis put deadline tomorrow offer approximately 3 million less fred lange however seems willing move quicker let know hear anything fred brett forwarded brett r wiggs sa enron 08 27 2001 11 02 pm guillermo atenor 08 27 2001 05 32 pm brett r wiggs sa enron enron cc diego hollweck sa enron enron subject mhi 501 f sale process status brett following status summary regarding sale first 2 mhi 501 f turbines two firm candidates right fred lange rescue 2000 project california company called intercom offer turbines already directed change orders spare parts us 90 230 000 agreed make us 200 000 payment three week exclusivity upon execution relevant ppa expected today ppa execution postponed week last monday today due regulatory changes california therefore certainty ppa executed today talk fred lange tomorrow check process ii rick davis genassis project mexico company called empresa industrial rio colorado offer turbines already directed change orders spare parts us 87 000 000 made offer willing make us 2 million exclusivity payment refundable enron obtain assignment mhi contract call tomorrow inform really qualify permitted assignee copy contract permitted assignee conditions check position making us 2 million payment absolutely non refundable back also talking couple brokers mike edwards belyea power tom young try ventures running behind two mentioned following table shows book value different turbines components ii profit enron would make based two offers received far base price 67 817 800 change orders 6 752 560 spare parts 4 900 000 approximate financing costs 2 800 000 total book value 82 270 360 fred lange rick davis price offered 90 230 000 87 000 000 includes base price change orders spare parts book value 82 270 360 82 270 360 enron profit 7 959 640 4 729 640 let know doubts comments may thanks guille