gtv ii weekly status update please find weekly status report gas trading vision ii project timeline updated attached file gtv status meeting attendees zhiyong wei karima husain francis lim jeremy wong bill fortney nayan dattani dave nommensen russ severson jay krish mike swaim george grant chuck ames jeff gossett geoff storey accomplishments incorporating physcial deal positions tds changes cpr reader process hence 2 weeks required completion development task please see attached project timeline single point deal entry term deals establishing communication tds client sitara server testing completed items progress schedule please see attached project timeline gas daily deals changes tds deal valuation progress schedule please see attached project timeline creating gdi calc erms progress schedule please see attached project timeline live feeds gas daily intra month curves development live feeds completed tested user approved already production plans week ending 4 13 01 continue development phase items clarify user requirements gas daily reports obtain sign gtv ii phase 2 issues timeline issues none thanks zhiyong