gtv ii weekly status update louise gtv ii team weekly status meeting mondays yesterday first status meeting please see current status project please see attached file update project timeline microsoft project gtv status meeting attendees zhiyong wei karima husain francis lim jeremy wong bill fortney nayan dattani mike swaim dave nommensen russ severson george grant accomplishments incorporating physcial deal positions tds changes cpr reader process completed changes view aggregation 80 done changes position manager progress 30 completed single point deal entry term deals establishing communication tds client sitara server progress gas daily deals changes tds deal valuation progress creating gdi calc erms progress live feeds gas daily intra month curves development live feeds progress goef contacted regarding use features plans week ending 3 30 01 continue development gtv ii phase 1 commence work gtv ii phase 2 inception document issues none regards zhiyong