text_combined: gtv weekly status update gtv status meeting attendees dave nommensen francis lim jeremy wong bill fortney nayan dattani russ severson narasim kasaru mike swaim chuck ames geoff storey accomplishments incorporating physcial deal positions tds changes view aggregation completed please see attached project timeline provided group groups filters cash position tab single point deal entry term deals single point deal entry user test gas daily deals changes portcalc application create gdi calc erms user testing live feeds gas daily intra month curves development live feeds completed tested user approved already production option grid phase 2 conversion motif powerbuilder completed user test gas daily options changes portcalc application completed user test plans week ending 5 11 01 continue development phase items exclude cash deals outside prompt day need include first month n idx cash positions gdi portcalc needs use pice basis published deal entry corrections made mapping rate index pub code include cash position total column position manager tab continue development phase 2 issues issues open items determine fixed price total cash position extent programming revisions user testing could cause user acceptance occur may bid week thus delaying rollout mid june thanks dave n