text_combined: team productive meeting abb today attending meeting enron side drew tingleaf scott laidlaw carlos sole mike curry dave duran louise kitchen spent time emphasizing commitment project steps enron taking see conclusion attending abb side svante svenson president abb hvdc division lars carlson project manager mike sandridge sales rep parties agreed following actions schedule 1 enron april 30 2001 monday draft letter amending reinstating epc contract 10 27 00 letter send abb comments b draft revised exhibit q cancellation payments 2 abb may 4 2001 provide enron following propose new schedule epc contract replace old schedule 2 providing notice proceed ntp corresponding guaranteed completion dates gcd may 1 december 31 2000 daily basis abb verbally stated strong commitment towards achieving overall project schedule 15 5 months ntp gcd b revised exhibit 1 3 abb enron plan execute letter may 9 2001 schedule team meeting next week bring everyone speed exactly aspects project please call questions might x 36649 dtt