text_combined: possible temporary move hpl three allen according facilities 4 th floor three allen available starting april lst finished walk space following comments possibly moving hpl floor mezzanine type floor overhangs open elevator lobby need stick trading logistics large offices joining conference rooms keep away lobby noise currently 70 ports network connections floor need pull additional cable handle approximately 150 people would need floor decide use floor could get done within couple weeks floor set mostly offices cubes need put together several people office fit everyone space put one person office fire code require us put strobe office set way telecom wiring closet floor means make work hpl would remain network depend us telecom service via nortel switch stay three allen since would nowhere aep put servers switches floor without major build set ipc trader phones currently room add ipc rack 5 th floor telecom closet would either knock wall 5 th floor closet tell traders live without recorded phone conversations good news keith dziadek team figured way make eol connection aep work minimal impact eol could use link hpl access trade blotter risk systems people soft aep bottom line space 4 ideal available receiving floor plan today kindly forward copy someone within group work bill donovans group see anyway get 150 people floor costs set things like additional cabling installing additional desks workstations decide trader phones necessary would expand 5 th floor wiring closet decide may need purchase ipc switch system phones cost 60 000 purchased ipc system bridgeline also check see switch anywhere could borrow months need decide quickly want shooting people three allen april bid week may production also need talk additional cost aep pick also need aep board building side interfaces systems interfaces ready time traders would need enter trades sitara aep risk system bigger issue would interface aep peoplesoft system since would generating payments via application good news may production physical trades settle june giving extra time finish interface side interfaces pretty simple feel confident ready test april let know need additional information tommy