text_combined: project hurricane bridgeline status fyi forwarded brenda f herod hou ect 01 20 2000 02 48 pm enron technology tommy j yanowski 01 20 2000 12 22 pm john tollefsen arshak sarkissian keith dziadek hou ees ees scott mills stephen schwarz michael eiben hou ect ect brenda herod inja chun dave nommensen brent price hou ect ect scotty gilbert jim fussell hou ect ect steve venturatos hou ect ect connie sutton hou ect ect donna consemiu hou ect ect antoine v pierre hou ect ect mary solmonson susan harrison hou ect ect edward de valcourt enron _ development enron _ development jim coffey hou ect ect julie ferrara hou ect ect romeo souza hou ect ect wrighcs texaco com robert morgan hou ect ect wanda curry james mckay hou ect ect cc harold bertram hou ect ect philippe bibi beth perlman robert shiring hou ect ect shonnie daniel hou ect ect sally beck subject project hurricane bridgeline status quick status list related setting new j v enron texaco combining lrc bridgeline pipeline systems summary lrc bridgeline pipeline systems combined name bridgeline llc ownership jv split 60 texaco 40 enron bridgeline gas marketing llc entity trading pipelines new j v contracts service agreements process drafted enron providing trading commercial operations systems support j v texaco providing scada system understand accounting still discussed trading risk perhaps scheduling personnel jv initially relocated 21 st floor enron building eventually move probably 3 allen center permanent spot built trading new jv start early february march production accounting asked jim coffey set two work orders capture transition ongoing costs texaco also trying set meeting next monday step accounting flow page make sure nothing fall cracks pc jim fussell process ordering pc jv request need work order numbers track costs networks coordinating arshak team make sure voice data networks place eb 21 permanent spot nailed need location combination trader phones lucent phones stenfons amtels requested location eb 21 waiting call back chris larson facilities find locations 21 assigned new jv currently half floor empty set high wall cubes may need build traders low wall cubes set pc phones amtels etc done data conversion requested texaco contract deal meter facility information need set systems begin trading march production may possible get electronic dump data texaco enron defines data fields need also need set trading entities portfolios also need know need access data set system security received names traders know else need access interface enron unify pop application bridgeline scada application asked dave nommensen enron get carryn wright texaco begin process defining interface two applications estimate time build implement interface also need transition plan put place lrc rtu efm redirected bridgeline scada system meantime two scada systems perhaps two gas controls everything merged one probably mean manual interfaces pop scada confirmed noms efm volumes transition complete scada communications currently lrc rtu efm communicate back enron scada system via leased lines bridgelines rtu communicate back via microwave system new jv could save communications costs switching lrc rtu communication microwave perhaps best done part scada transition accounting data needed texaco royalty purposes data needs better defined follow john ledoux texaco get process started hourly volumes bridgeline currently one utility customer may billed hourly basis depending amount swing need talk process see enhancements may needed least initially need manual processes place support billing one customer please let know like meet topics assistant set meeting needed mean time reached 713 853 6858 thanks tommy