text_combined: gtv project weekly status update please find weekly project status update attached file updated project timelines changes underlined gtv status meeting attendees thu dang nayan dattani bill fortney jeff gossett george grant jay krish russ severson geoff storey michael swaim zhiyong wei jeremy wong accomplishments gtv 2 phase 1 items released production saving different views tds released production capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed development portcalc valuation basis spread options completed options reports completed development vega p l vega sensitivity delta position reports transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed completed development portcalc value transport deals add information drill deal details released production new flexible deal viewer database schema design completed initial load active deals sitara completed tibco work completed units measure conversions completed update active deals sitara completed development query engine completed development delphi feed excel completed schema mapping completed initial loading active deals tagg completed 3 new requests last wednesday demo update server completed completed development excel vb completed remaining new request update server sic codes completed development update active deals tagg resolved issues uncovered screening volume feedback tds deal ticker completed database changes stage parallel completed modifying cpr reader handle process flag completed modify database triggers completed make changes cpr bridge completed modify cpr reader handle process flag completed implement delete logic cpr reader clean old deals completed changing view aggregation resend deals requested completed modifying view aggregator request sending deals completed modifying tds deal ticker show deal term changes completed integration testing implementing tds calgary office discussed efforts needed implementing tds calgary office investigate ways improving eol bridging sitara tagg term physical deals started discussion needs investigation plans week ending 10 19 01 continue development phase ii issues continue testing basis options complete development curve shift report complete unit testing portcalc change value transport deals new flexible deal viewer continue user acceptance testing continue development requested enhancements flexible deal viewer sitara screening volume feedback tds deal ticker complete user acceptance testing implementing tds calgary office user approval issues none notes planning end gtv development end year thanks zhiyong