text_combined: eletrobolt louise wanted make sure aware current situation eletrobolt respect current liquidity issues working extend westlb facility year end give us cushion respect opic financing potential exposures depending westlb taken opic funds equity syndication occurs outlined please let know questions answer would like discuss specifics cell phone number 5511 9233 7428 thanks brett forwarded brett r wiggs sa enron 10 30 2001 08 32 pm brett r wiggs 10 28 2001 11 16 john j lavorato enron enronxgate cc orlando gonzalez sa enron enron ranabir dutt enron enronxgate joseph deffner ect subject eletrobolt john still deal government delayed giving us written proposal last two weeks latest said give us something tuesday next week respect burn rate projecting 20 million expenditures next month current investment 220 million think also rough idea funding plan next couple months investment currently funded balance sheet credit vehicle westlb westlb vehicle structured fund plant commercial operations plan opic financing place take westlb vehicle would infer approximate 95 million equity investment upon take westlb vehicle currently process syndicating equity one indicative proposal 50 equity hope another next week specific timing issues need aware westlb want take operating risk financing position westlb reach commercial operations reach start date petrobras contract currently producing energy grid point westlb could try force us take entire vehicle prior opic funding depending upon timing could represent cash flow 280 million short period time please let know questions brett john j lavorato enron enronxgate 10 26 2001 02 10 pm cdt brett r wiggs sa enron enron cc subject sell power government cash burn project right next month