text_combined: gtv weekly project status report please find project status update gtv attached file updated project timeline gtv status meeting attendees chuck ames thu dang nayan dattani bill fortney jeff gossett george grant brad jones narasim kasaru jay krish francis lim russ severson michael swaim jeremy wong accomplishments gtv 2 phase 1 items released production saving different views tds released production capability desk roll ups ad hoc basis phase 2 hold since 7 9 01 new process roll aggregators completed option grid phase 2 released production gas daily options phase 2 released production basis options phase 2 development deal entry type basis options completed tagg development loading correlation curves completed changes translator completed development portcalc valuation basis spread options completed transport deal capture valuation phase 2 creation new deal entry type database changes completed changes translator completed add information drill deal details released production new flexible deal viewer database schema design completed initial load active deals sitara completed tibco work completed units measure conversions completed update active deals sitara completed development query engine completed development delphi feed excel completed schema mapping completed initial loading active deals tagg completed 3 new requests last wednesday demo update server completed complete development excel vb complete remaining new request update server sic codes complete development update active deals tagg plans week ending 09 21 01 continue development phase ii issues continue option reports pl reports continue development portcalc value transport deals continue testing basis options new flexible deal viewer continue user acceptance testing project timeline estimate implementing tds calgary office project timeline estimate distinguishing deal changes unify volume feedback investigate ways improving eol bridging sitara tagg term physical deals discuss jeff gossett possible new requirements option reports issues none notes user acceptance test new flexible deal viewer temporarily halt time resume whenever testers identified canada still needs test calc thanks zhiyong