text_combined: goldendale nepco epc ge 7 fa louise heads opportunity might hear nepco epc contract small ipp 245 mw combined cycle project goldendale wa adjacent aluminum smelter nepco brought eecc turbine project part epc contract developer financing fell 3 weeks ago attempted highly structured muni bond financing tolls marketers smelter nepco paid several million engineering services construction wont start big payment 30 mm made april 18 financing fell called big generators see would step reliant agressive last week reliant changed bid instead paying front pay cod subject high delay damages developer appears bad box nepco called us last week developer would like enron provide construction financing sent swat team check project general like interested lending people figuring could buy approx 200 mm construct early time market may make economic three things could happen 1 someone else buys nepco continues epc contract 2 enron buys project developer constructs flips 3 project dies altogether case want make sure ena gets turbine janet wanted last year duran jacoby still want keep posted regards chris