text_combined: pogo interconnect must something missed work order submitted marketing approvals sap released date middle february service date mentioned question received word pogo given go ahead design materials design e mail 1 8 01 preparation want interconnect please bring date changes since first week january scope project changes since cost estimate materials requirements submitted early january thanks earl chanley forwarded earl chanley et enron 01 31 2001 06 52 rich jolly 01 30 2001 10 59 arnie bailey et enron enron cc michelle lokay et enron enron george kneisley et enron enron team carlsbad et enron enron mike mccracken et enron enron darrell schoolcraft et enron enron earl chanley et enron enron laura kunkel et enron enron subject pogo interconnect goal year uaf set 04 need equipment order monitor facility thanks everyone help thanks rich arnie bailey 01 30 2001 04 53 pm michelle lokay et enron enron cc rich jolly et enron enron george kneisley et enron enron team carlsbad et enron enron mike mccracken et enron enron darrell schoolcraft et enron enron earl chanley et enron enron laura kunkel et enron enron subject pogo interconnect michelle speaking laura kunkle yesterday learned land owner notification sent 1 08 01 back 2 7 01 also environmental matrix hands butch russell albuquerque ready week electrical drawings done frances balderas omaha ready weeks end understanding pogo build facility per spec operate purchase materials well comes pogo anticipates well completed week half recap need chromatograph sulphur monitor water monitor flow control positive shut means overpressure protection chromatograph require commercial electricity operation facility without approved rich jolly george kneisley input mentioned speaking yesterday think covered want make sure thanks arnie forwarded arnie bailey et enron 01 30 2001 04 30 pm arnie bailey 01 19 2001 09 21 rich jolly et enron enron cc michelle lokay et enron enron george kneisley et enron enron team carlsbad et enron enron mike mccracken et enron enron darrell schoolcraft et enron enron subject pogo interconnect rich pogo well completed yet expect within three weeks well adjacent big eog well came system couple months ago formation eog gas still good gas far hopefully pogo gas thanks arnie rich jolly 01 18 2001 09 02 michelle lokay et enron cc arnie bailey et enron enron george kneisley et enron enron team carlsbad et enron enron mike mccracken et enron enron darrell schoolcraft et enron enron subject pogo interconnect mike court installed middle february arnie anyone seen gas analysis thanks rich michelle lokay 01 18 2001 08 42 arnie bailey et enron enron cc rich jolly et enron enron george kneisley et enron enron team carlsbad et enron enron mike mccracken et enron enron darrell schoolcraft et enron enron subject pogo interconnect according john havard pogo continue work order approved told landowner notification already begun pogo buying required equipment including chromotograph monitors etc per specifications equipment operate let know guys additional information still possible middle february thanks rich jolly 01 17 2001 05 46 arnie bailey et enron enron cc michelle lokay et enron enron george kneisley et enron enron team carlsbad et enron enron mike mccracken et enron enron darrell schoolcraft et enron enron subject pogo interconnect thanks arnie even pogo owns meter station want operate including flow control one ways keeping uaf help let know need discuss operate facilities asap rj arnie bailey 01 16 2001 03 55 pm michelle lokay et enron enron cc rich jolly et enron enron george kneisley et enron enron team carlsbad et enron enron mike mccracken et enron enron darrell schoolcraft et enron enron subject pogo interconnect michelle wondering stand pogo interconnect south wt 1 west texas lateral per phone conversation days ago sounded like 30 day landowner notification would biggest hold design capacity interconnect think told find notes understanding chromatograph sulfur monitor water monitor flow control way shut pressure reaches maop also operate station let know base missed also hesitate call need anything please let us know things progress thanks arnie work 505 625 8005 home 505 627 9230 cell 505 626 1530 page 800 586 5735