text_combined: commoditylogic launch checklist reviewing calenders etc recommend following launch august 6 th assuming launch checklist complete signoffs next week final prc whalley etc early week thursday friday next week therefore show entire checklist functionality whalley following week hopefully around august lst roll test production weekend go monday 6 th gp original message gros thomas sent thursday july 19 2001 10 02 piper greg cc beck sally flores cuellar brenda subject commoditylogic launch checklist happy discuss friday proposed launch date july 30 original message piper greg sent thursday july 19 2001 9 39 gros thomas beck sally subject fw commoditylogic launch checklist meet friday review next monday tuesday day prc wednesday noon go town rest week would like hold official launch week july 30 august 3 also need review early week tell whalley good go gp original message philipson fred sent wednesday july 18 2001 12 05 pm piper greg cc gros thomas fuehne douglas subject commoditylogic launch checklist greg piper fred philipson department enw subject commoditylogic launch checklist date july 18 2001 greg sending update lieu today 11 00 meeting summary departments working finalized checklist attached 8 functional areas involved one potential issue would delay launch past july 23 rd scheduled date confirmlogic minor bugs identified users confirm group made modifications retest today tomorrow testing go well could production delay noteworthy item pr decided delay press release market conditions appropriate given responsibility completion list please feel free contact regarding issues comments unavailable might try doug feuhne 5 3992