text_combined: gtv weekly status update please find gtv project status update week please see attached file project timeline update microsoft project gtv status meeting attendees dave nommensen karima husain francis lim jeremy wong bill fortney nayan dattani russ severson narasim kasaru mike swaim chuck ames jay krish accomplishments incorporating physcial deal positions tds changes cpr reader process waiting user acceptance testing plans week ending 5 4 01 continue development phase items continue development phase 2 issues issues open items determined whether group groups cash positions must included rollout determined whether cash total needs included position manager rollout excluding 2 items rollout production planned mid may thanks dave n