text_combined: sun devil pipeline lengths optimistic target getting level b estimate ready sept 21 based amount work need done get decent 10 estimate agree norm assessment therefore best hope sept 29 01 completion endeavor best thank original message matthews ron sent thursday august 30 2001 2 26 pm spalding norm gottsponer morgan keller john r alters dennis hyatt kevin asante ben abdmoulaie mansoor cebryk doug watson kimberly lokay michelle subject sun devil pipeline lengths preliminary model developed based limited information doug kevin discussed yesterday finished product complete time elevations verified along new pipeline route topogaphical maps required complete portion study completed studies run product reviewed planning team system optimization team studies based results open season volumes anticipated marketing expansion facilities adjusted based results finished porduct produced ron original message spalding norm sent thu 8 30 2001 1 21 pm cebryk doug hyatt kevin matthews ron cc martin jerry subject sun devil pipeline lengths original message spalding norm sent thursday august 30 2001 8 04 cebryk doug hyatt kevin matthews ron cc martin jerry subject sun devil pipeline lengths procedure place planning level b estimates major expansion projects require least one month complete defined scope work planning kevin realize goals us proper level b due diligences ready sept 29 th earliest especially hydraulics part scope done sept 12 th planning thanks norm original message cebryk doug sent wednesday august 29 2001 3 34 pm hyatt kevin matthews ron cc martin jerry spalding norm subject sun devil pipeline lengths kevin need fly routes assess terrain conditions plan sept 11 matthews ron subject sun devil pipeline lengths guys need get level b cost estimates put together soon possible order send binding contracts customers comfortably send binding contracts transportation rates still dependent upon deeper project cost analysis please let know earliest convenience timing level b thanks original message cebryk doug sent wednesday august 29 2001 2 45 pm matthews ron cc hyatt kevin martin jerry subject sun devil pipeline lengths ron kevin based scaling topo maps following lengths segments discussed transwestern mainline 36 loop compressor station 2 el paso take point 33 6 miles say 34 miles new lateral 30 36 compressor station 2 phoenix storage cavern along 17 highway route 144 miles 5 contingency say 151 miles b el paso take point phoenix storage cavern along el paso pipeline route 120 miles 5 contingency say 126 miles summary new lateral using el paso route 25 miles shorter appears easier terrain require 34 mile extension transwestern loop flly routes sept 11 examine options air drive much routes sept 12 evaluate ground soil rock conditions asessement zero cost effective option route pursue call questions