replacement of communal heating system, provision Works scheduled for summer of individual heating systems to each flat. 17 Replacement of Door Entry Systems All door Current systems becoming obsolete as spare parts Unable to identify pre tendered entry and replacement fobs no longer available. framework or specialist controlled consultant. Interim solution being put in place with existing providers blocks from 1.4.17 First phase of concrete repairs to be followed by Chartwell House Concrete Repairs 41 Tendered by new in house external redecoration (walkway ceilings etc.) surveyor (Contact extended due to weather & conditions Contract let, started 12.09.16 found on site during works leading to additional Completed works) Monitoring walkway ceilings Brabazon Road Concrete Repairs Shops and Survey and make safe completed To be tendered (following leasehold (Cost of works per leaseholder potentially high receipt of indicative costs). – maisonettes terms of individual leases currently being checked Leaseholder consultation and to ensure correct legal processes followed) timescales yet to be agreed External Doors Phases of Replacement of failed composite doors (original Assessment of pre tendered – 50 contractor went out of business) frameworks completed Contract let for 100 doors Fitting throughout March External Insulation to Solid Wall 152 Contract administrator, QS + H&S advisor Tendered by consultants Homes appointed. Contract let & on site, to be completed 88 homes completed as at by 31.03.17. 22.02 Phase 1 Oadby Planning applications – Phase 2 Wigston approved – Phase 3 Sth. Wigston (planning permission On site in South Wigston – needed) Keeping to programme External Works - Junction Road, Estate Reduce height of screen walls & replace with Scheme modified following Maromme Square, Burgess Street Works railings; improve play area and other estate works. tenant feedback. All in consultation with residents. Works ordered Pre contract site meeting 16.03 Fire Safety Upgrade 27 Improvements to roof space compartments To be tendered using Marriott House consultants
replacement of communal heating system, provision of individual heating systems to each flat. Works scheduled for summer 17 Replacement of Door Entry Systems All door entry controlled blocks Current systems becoming obsolete as spare parts and replacement fobs no longer available. Unable to identify pre tendered framework or specialist consultant. Interim solution being put in place with existing providers from 1.4.17 Chartwell House Concrete Repairs 41 First phase of concrete repairs to be followed by external redecoration (walkway ceilings etc.) (Contact extended due to weather & conditions found on site during works leading to additional works) Tendered by new in house surveyor Contract let, started 12.09.16 Completed Monitoring walkway ceilings Brabazon Road Concrete Repairs Shops and leasehold maisonettes Survey and make safe completed (Cost of works per leaseholder potentially high – terms of individual leases currently being checked to ensure correct legal processes followed) To be tendered (following receipt of indicative costs). Leaseholder consultation and timescales yet to be agreed External Doors Phases of 50 Replacement of failed composite doors (original contractor went out of business) Assessment of pre – tendered frameworks completed Contract let for 100 doors Fitting throughout March External Insulation to Solid Wall Homes 152 Contract administrator, QS + H&S advisor appointed. Contract let & on site, to be completed by 31.03.17. Phase 1 – Oadby Phase 2 – Wigston Phase 3 – Sth. Wigston (planning permission needed) Tendered by consultants 88 homes completed as at 22.02 Planning applications approved On site in South Wigston Keeping to programme External Works - Junction Road, Maromme Square, Burgess Street Estate Works Reduce height of screen walls & replace with railings; improve play area and other estate works. All in consultation with residents. Scheme modified following tenant feedback. Works ordered Pre contract site meeting 16.03 Fire Safety Upgrade Marriott House 27 Improvements to roof space compartments To be tendered using consultants
Appendix%201%20-%20Community%20Service%20Update%20-%20Capital%20Programme%20March%202017.docx