Government for formal 2.4. Activity Result 71400 Contractual $147,778 consideration Services-Individuals Locations of one or more sites for pilot projects for each 72100 Contractual type of sustainable energy Services - Companies 2.4 Outline plans are prepared are identified for implementation of future 72500 Supplies actions 71600 Travel Actions 74500 Miscellaneous 2.5. Project is managed in - Finalize information Expenses compliance with the Results collected for each potential 71300 Local Consultants Management Guide and site 74200 Audio Visual and implemented according to the - Preparing outline for Printing Production Costs X X X X SAARES EC work plan. implementation of future 71200 International actions Consultants Related CP outcome: 72800 Information Outcome 1.3.1. The Ministry of Technology Equipment Industry and Energy and Azerenerji have the capacities to remove barriers to the development of alternative and renewable energy Activity Result 2.5 71400 Contractual $ 46,514 Services-Individuals Project Management Team is established 72100 Contractual Services - Companies 72500 Supplies Actions 71600 Travel - Project Manager and Admin/Finance Assistant are 74500 Miscellaneous continue managing the Expenses project X X X X SAARES EC 71300 Local Consultants - Prepare EU compliant final Audio Visual and report on all activities by Printing Production Costs consolidating the component 71200 International specific reports produced by Consultants activities under activities 72800 Information Technology Equipment 75100 Facilities and Administration
Government for formal consideration 2.4 Outline plans are prepared for implementation of future actions 2.5. Project is managed in compliance with the Results Management Guide and implemented according to the work plan. Related CP outcome: Outcome 1.3.1. The Ministry of Industry and Energy and Azerenerji have the capacities to remove barriers to the development of alternative and renewable energy 2.4. Activity Result Locations of one or more sites for pilot projects for each type of sustainable energy are identified Actions - Finalize information collected for each potential site - Preparing outline for implementation of future actions X X X X SAARES EC 71400 Contractual Services-Individuals 72100 Contractual Services - Companies 72500 Supplies 71600 Travel 74500 Miscellaneous Expenses 71300 Local Consultants 74200 Audio Visual and Printing Production Costs 71200 International Consultants 72800 Information Technology Equipment $147,778 Activity Result 2.5 Project Management Team is established Actions - Project Manager and Admin/Finance Assistant are continue managing the project - Prepare EU compliant final report on all activities by consolidating the component specific reports produced by activities under activities X X X X SAARES EC 71400 Contractual Services-Individuals 72100 Contractual Services - Companies 72500 Supplies 71600 Travel 74500 Miscellaneous Expenses 71300 Local Consultants Audio Visual and Printing Production Costs 71200 International Consultants 72800 Information Technology Equipment 75100 Facilities and Administration $ 46,514
AZ_PROG_EEU_EC_Sustainable_Energy_Project.docx