The NFA implementation Completed. Capacity development measures have been capacity for the SMP for undertaken for the National Environment Management the Kalagala Site Authority and NFA, and training programs will be and Mabira Central continued. Forest Reserve. Social Impact Assessment and Mitigation Measures Remedial Management will ensure that: for Updating Findings from the Completed. The socio-economic survey, which was reported and survey (which in the Assessment of Past Resettlement Activities and Action Completion of will be completed by Plan (2004), was updated twice (December 2010 and Baseline March 2009) are November 2011) using a follow up socio-economic survey. integrated into the CDAP The results of the surveys were reported and disclosed on the by BEL in its design of Project’s website, where the general outcome indicated an Information subproject activities; improvement in incomes and access to livelihood options. (OP4.12) The survey results were integrated into CDAP design of subproject activities. Above findings are Completed. Indicators of socio-economic impacts measured reported in BEL’s and reported in the Quarterly Environment and Social Quarterly Environment Monitoring Report (QESMR) using updated survey data on and Social Monitoring; household income and livelihoods. On-the-job training for new BEL staff on monitoring and evaluating impacts continues. A specific technical officer at BEL has now been given an extra task of follow-up monitoring and evaluation of activities. BEL will undertake an Socio-economic database set up in an electronic Completed. enhanced file and measured quarterly and reported in the QESMR. survey to support and fully achieve livelihood restoration. It will enhance its database of household survey data and capacity building for monitoring and evaluating impacts of livelihood restoration and community development; and through technical assistance (from MIGA), BEL will improve the socio-economic database. Sharing of Management will follow Completed. Management followed up with BEL on progress Project up with BEL on yearly in delivery of services in Naminya Resettlement Area and Benefits updated assessments directly affected villages. Provision of water supply services (OP4.12) that are used to adjust and market stalls is complete. Construction of the electricity CDAP activities, distribution network and connection of households and a responding to priorities health center to the power grid is also complete at the of Project affected Naminya Resettlement Area. As of November 2016, the people. overall connection is at 575 households, exceeding the minimum target number of connections, which was set at 500. Environmental Assessment and Mitigation Measures
The NFA implementation capacity for the SMP for the Kalagala Site and Mabira Central Forest Reserve. Completed. Capacity development measures have been undertaken for the National Environment Management Authority and NFA, and training programs will be continued. Social Impact Assessment and Mitigation Measures Remedial for Updating and Completion of Baseline Information (OP4.12) Management will ensure that: Findings from the survey (which will be completed by March 2009) are integrated into the CDAP by BEL in its design of subproject activities; Completed. The socio-economic survey, which was reported in the Assessment of Past Resettlement Activities and Action Plan (2004), was updated twice (December 2010 and November 2011) using a follow up socio-economic survey. The results of the surveys were reported and disclosed on the Project’s website, where the general outcome indicated an improvement in incomes and access to livelihood options. The survey results were integrated into CDAP design of subproject activities. Above findings are reported in BEL’s Quarterly Environment and Social Monitoring; Completed. Indicators of socio-economic impacts measured and reported in the Quarterly Environment and Social Monitoring Report (QESMR) using updated survey data on household income and livelihoods. On-the-job training for new BEL staff on monitoring and evaluating impacts continues. A specific technical officer at BEL has now been given an extra task of follow-up monitoring and evaluation of activities. BEL will undertake an enhanced survey to support and fully achieve livelihood restoration. It will enhance its database of household survey data and capacity building for monitoring and evaluating impacts of livelihood restoration and community development; and through technical assistance (from MIGA), BEL will improve the socio-economic database. Completed. Socio-economic database set up in an electronic file and measured quarterly and reported in the QESMR. Sharing of Project Benefits (OP4.12) Management will follow up with BEL on yearly updated assessments that are used to adjust CDAP activities, responding to priorities of Project affected people. Completed. Management followed up with BEL on progress in delivery of services in Naminya Resettlement Area and directly affected villages. Provision of water supply services and market stalls is complete. Construction of the electricity distribution network and connection of households and a health center to the power grid is also complete at the Naminya Resettlement Area. As of November 2016, the overall connection is at 575 households, exceeding the minimum target number of connections, which was set at 500. Environmental Assessment and Mitigation Measures
Bi-Annual-MAP-progress-report-to-Board-APRIL-2017-final-for-BOARD-04112017.docx