Error Prone SFA Accountability Lead Trainer Weeks 25-28 (off 1 Training Sites 3 28 week per month) – Error Prone SFA Accountability Trainers (3) Training (Activity 2) Person Days: 80 Update Provision 2 Manual Project Manager Deliverable: Current electronic files Week 25 for Provision 2 Manual Develop Provision 2 Manual Assistant Project Manager (Activity 3) Person Days: Deliverable: Provision 2 Manual 10 Develop: Project Manager Week 26 Develop Provision 2 Trainer’s Assessment checklist Assistant Project Manager Toolkit Training materials Person Days: Problem-solving tools (Activity 3) Deliverable: P2 Trainer’s Toolkit 10 Beta Test and Train the Trainers Provision 2 Accountability Training Project Manager Week 27 and Assessment Assistant Project Manager Provision 2 Accountability Lead Trainer Person Days: Training and Assessment Sites 1 & 2 Trainers (3) 30 (Activity 3) Provision 2 Accountability Training Lead Trainer Weeks 29 36 – and Assessment Provision 2 Accountability Trainers (3) Training and Assessment Person Days: (Activity 3) 3 33 – 100
Error Prone SFA Accountability Training (Activity 2) Error Prone SFA Accountability Training Sites 3 – 28 Lead Trainer Trainers (3) Weeks 25-28 (off 1 week per month) Person Days: 80 Develop Provision 2 Manual (Activity 3) Update Provision 2 Manual Project Manager Assistant Project Manager Deliverable: Provision 2 Manual Deliverable: Current electronic files for Provision 2 Manual Week 25 Person Days: 10 Develop Provision 2 Trainer’s Toolkit (Activity 3) Develop: Assessment checklist Training materials Problem-solving tools Project Manager Assistant Project Manager Deliverable: P2 Trainer’s Toolkit Week 26 Person Days: 10 Beta Test and Train the Trainers Provision 2 Accountability Training and Assessment (Activity 3) Provision 2 Accountability Training and Assessment Sites 1 & 2 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 27 Person Days: 30 Provision 2 Accountability Training and Assessment (Activity 3) Provision 2 Accountability Training and Assessment 3 – 33 Lead Trainer Trainers (3) Weeks 29 – 36 Person Days: 100
ART_Project_Management_Plan%20September%2028%202010.docx