5.0 5.1 (WBS) Work Package Identifier Definition/Objective Milestone/Deliverable Description Project Status Reports Project Status Ongoing Progress Calls & Monthly Status Report Project Management Project Management PMP All Roads Network Review existing Development plan Development Planning resources, create plan document Review for developing GIS network Development of the All Develop all roads All road network Roads Network network including LRS Pilot Submission of Data to FHWA Data submission Network to FHWA High-Level Plan for Roads & Highway Roads & Highway Roads & Highways Implementation Implementation Plan Migration Develop ARNOLD Develop long-term Maintenance plan Maintenance Strategic maintenance plan for document Plan network Identifier Task/Activity Name Resource Finish Name (Y/N) Task (days) 1.0 Project Management Y 240 5/1/15 3/31/16
5.0 5.1 (WBS) Identifier Work Package Description Definition/Objective Milestone/Deliverable Project Status Reports Project Status Ongoing Progress Calls & Monthly Status Report Project Management Project Management PMP All Roads Network Development Planning Review Review existing resources, create plan for developing GIS network Development plan document Development of the All Roads Network Develop all roads network including LRS All road network Pilot Submission of Network to FHWA Data to FHWA Data submission High-Level Plan for Roads & Highways Migration Roads & Highway Implementation Roads & Highway Implementation Plan Develop ARNOLD Maintenance Strategic Plan Develop long-term maintenance plan for network Maintenance plan document Identifier Task/Activity Name Resource Name (Y/N) (days) Finish Task 1.0 Project Management Y 240 5/1/15 3/31/16
ARNOLDProjectManagementPlanPhase1_v0%203%20jy%20yd.docx