Planned Dates for Remarks Contract Estimated Prior Sl. Contract Qty/ Procurement Finalizing Package Unit Price in Review Inviting Bid Contract No. Description Nos. Method Bid Number Rs. lakhs (Yes / No) Bids Opening Signing Document All monitoring This work will be wells to be 1 Nos 3500 Rs. 26.00 Consultancy Yes Mar-16 Apr-16 May-16 Jun-16 up under consultancy services using DGPS GW Monitoring 2 Equipment & Nos 40 + 20 Rs. 11.00 NSP Goods Yes Jun-16 Jul-16 Jul-16 Aug-16 First Document Geological Survey Kit This work will be carried out by District Units under shopping Medium/Deep 3 Nos 600 Rs. 450.00 NSP Works Yes Mar-16 Apr-16 Apr-16 May-16 procedures as the piezometers breakup for each district will be less than Rs.50.00 lakhs This work will be Yes Deep carried out by District 4 Nos 150 Rs. 450.00 NCB Works (First Mar-16 Apr-16 May-16 Jun-16 piezometers Units under NCB Document) works. WQ Yes This work will be 5 equipment for Nos Rs. 329.00 NCB Goods (First Mar-16 Apr-16 May-16 Jun-16 taken up Director, 4 WQ Labs Document) APSGWD First year Disbursement Plan
Sl. No. Contract Package Number Contract Description Unit Qty/ Nos. Estimated Price in Rs. lakhs Procurement Method Prior Review (Yes / No) Planned Dates for Remarks Finalizing Bid Document Inviting Bids Bid Opening Contract Signing 1 All monitoring wells to be using DGPS Nos 3500 Rs. 26.00 Consultancy Yes Mar-16 Apr-16 May-16 Jun-16 This work will be up under consultancy services 2 GW Monitoring Equipment & Geological Survey Kit Nos 40 + 20 Rs. 11.00 NSP Goods Yes Jun-16 Jul-16 Jul-16 Aug-16 First Document 3 Medium/Deep piezometers Nos 600 Rs. 450.00 NSP Works Yes Mar-16 Apr-16 Apr-16 May-16 This work will be carried out by District Units under shopping procedures as the breakup for each district will be less than Rs.50.00 lakhs 4 Deep piezometers Nos 150 Rs. 450.00 NCB Works Yes (First Document) Mar-16 Apr-16 May-16 Jun-16 This work will be carried out by District Units under NCB works. 5 WQ equipment for 4 WQ Labs Nos Rs. 329.00 NCB Goods Yes (First Document) Mar-16 Apr-16 May-16 Jun-16 This work will be taken up Director, APSGWD First year Disbursement Plan
AP-NHP-%20Revised%20PIP_sep15.docx