Develop training and QRG for Assistance Project Manager Week 19 NMPED staff on DST. Train NMPED on DST (Activity 1) Deliverable: QRG Person Days: 5 selected NMPED staff to use Assistant Project Manager Deliverable: Schedule NMPED staff Week 20 DST to identify risk districts” for training “at Lead Trainer Customer Service Manager Person Days: 6 Train the Trainers Project Manager Week 21 Beta Test & Train the Trainers Assistant Project Manager Regional Accountability Training Lead Trainer Person Days: Regional Accountability Regions 1 & 2 Trainers (3) Training 12 (Activity 2) Regional Accountability Training Lead Trainer Week 22 -23 Regional Accountability Regions 3 6 Trainers (3) – Training Person Days: (Activity 2) 20 Train the Trainers Project Manager Week 24 Beta Test and Train the Trainer Assistant Project Manager Error Prone SFA Accountability Training Error Prone SFA Accountability Lead Trainer Person Days: Training Sites 1 & 2 (Activity 2) Trainers (3) 30
Train NMPED on DST (Activity 1) Develop training and QRG for NMPED staff on DST. Assistance Project Manager Deliverable: QRG Week 19 Person Days: 5 selected NMPED staff to use DST to identify “at risk districts” Assistant Project Manager Lead Trainer Customer Service Manager Deliverable: Schedule NMPED staff for training Week 20 Person Days: 6 Beta Test & Train the Trainers Regional Accountability Training (Activity 2) Train the Trainers Regional Accountability Training Regions 1 & 2 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 21 Person Days: 12 Regional Accountability Training (Activity 2) Regional Accountability Training Regions 3 – 6 Lead Trainer Trainers (3) Week 22 -23 Person Days: 20 Beta Test and Train the Trainer Error Prone SFA Accountability Training (Activity 2) Train the Trainers Error Prone SFA Accountability Training Sites 1 & 2 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 24 Person Days: 30
ART_Project_Management_Plan%20September%2028%202010.docx