TIMELINES, PAYMENT TERMS, GUARANTEES & LIABILITIES 8.32 IMPLEMENTATION AND ROLLOUT SCHEDULE this package) The estimated timelines for completion of Installation and Commissioning under this contract are as indicated in the table below: - SL NO PARTICULAR OF ACTIVITY TIME SCHEDULE Furnishing detailed road map and submission of Within 15 days from the detailed data sheet regarding work plan etc. date of award of contract Design, develop, install & implement the required web Within 60 days from the based software solution for data acquisition, data date of work order. aggregation, data storage in common format, data dissemination, data display on responsive portal, data analysis and depiction in form of dashboards, graphs and MIS reports etc., Supply & installation of hardware viz. modems, SIM Within 90 days of the card and other accessories in four State under the work Package. Commencement of system in the state covered under Within 120 days of the Sr. No 3 including hosting on cloud (Completion of work order work in all respects including report generation). Supply & installation of hardware viz. modems, SIM Within 150 days of the card and other accessories in four state (other than work order covered under Sr. No-3) under this Package. Commencement of complete system in the 180 days from the date of covered under Sr. No 5 (completion of work in all work of award respects including report generation). Commencement of system in all states under the 180 days from the date of package (completion of work in all respects including work of award report generation). After submission of PERT chart by the selected bidder, activity wise detailed timelines shall be finalized. 8.33 PAYMENT TERMS The of Payments shall be as stated below: - Sl. No. Milestone Payment Modems & Other System Successful installation of all hardware at 10% of Contract value of Modem & Other site in states of West Bengal, Nagaland, System calculated based on the rate Arunachal Pradesh, Sikkim, Tripura, quoted at Sr. No. 1 of Form-5 (Financial Meghalaya, Andhra Pradesh, and Bid Form).
TIMELINES, PAYMENT TERMS, GUARANTEES & LIABILITIES 8.32 IMPLEMENTATION AND ROLLOUT SCHEDULE this package) The estimated timelines for completion of Installation and Commissioning under this contract are as indicated in the table below: - SL NO PARTICULAR OF ACTIVITY TIME SCHEDULE Furnishing detailed road map and submission of detailed data sheet regarding work plan etc. Within 15 days from the date of award of contract Design, develop, install & implement the required web based software solution for data acquisition, data aggregation, data storage in common format, data dissemination, data display on responsive portal, data analysis and depiction in form of dashboards, graphs and MIS reports etc., Within 60 days from the date of work order. Supply & installation of hardware viz. modems, SIM card and other accessories in four State under the Package. Within 90 days of the work Commencement of system in the state covered under Sr. No 3 including hosting on cloud (Completion of work in all respects including report generation). Within 120 days of the work order Supply & installation of hardware viz. modems, SIM card and other accessories in four state (other than covered under Sr. No-3) under this Package. Within 150 days of the work order Commencement of complete system in the covered under Sr. No 5 (completion of work in all respects including report generation). 180 days from the date of work of award Commencement of system in all states under the package (completion of work in all respects including report generation). 180 days from the date of work of award After submission of PERT chart by the selected bidder, activity wise detailed timelines shall be finalized. 8.33 PAYMENT TERMS The of Payments shall be as stated below: - Sl. No. Milestone Payment Modems & Other System Successful installation of all hardware at site in states of West Bengal, Nagaland, Arunachal Pradesh, Sikkim, Tripura, Meghalaya, Andhra Pradesh, and 10% of Contract value of Modem & Other System calculated based on the rate quoted at Sr. No. 1 of Form-5 (Financial Bid Form).
Bid%20Document%20for%20package-3%20%20dated%2026.04.2017.docx