1.0 Initiation Phase This phase defines Project Charter, Initial Risk overall parameters of the Assessment, High-level project and established schedule, Approval for next the appropriate project phase. management and quality environment required to complete the project 2.0 Planning Phase This phase identifies the Contract Amendment implementation Negotiated and Executed, approach, procurement IV&V Contract Executed, method and establishes Finalize PMP, Commit all necessary Resources. Approval for documentation. next 3.0 Implementation Phase This phase deploys the Confirm Schedule, upgraded system to a Configuration, Testing, prepared set of users and Training, and Deployment. positions on-going support and maintenance. 4.0 Closeout Phase This phase closes out Closeout report, Transition the project and to Production document, completes the Transition Lessons Learned to Production. 5.2 (Y/N) 1.0 Initiation Phase Project 1 month 7/2010 7/2010 Confirm Director Funding Project Team Y Steering Committee 2.0 Planning Phase Execute Project 1 month 7/2010 8/2010 Vendor Director Contract Y Project Team Amendment Steering Committee
1.0 Initiation Phase This phase defines overall parameters of the project and established the appropriate project management and quality environment required to complete the project Project Charter, Initial Risk Assessment, High-level schedule, Approval for next phase. 2.0 Planning Phase This phase identifies the implementation approach, procurement method and establishes all necessary documentation. Contract Amendment Negotiated and Executed, IV&V Contract Executed, Finalize PMP, Commit Resources. Approval for next 3.0 Implementation Phase This phase deploys the upgraded system to a prepared set of users and positions on-going support and maintenance. Confirm Schedule, Configuration, Testing, Training, and Deployment. 4.0 Closeout Phase This phase closes out the project and completes the Transition to Production. Closeout report, Transition to Production document, Lessons Learned 5.2 (Y/N) 1.0 Initiation Phase Project Director Project Team Steering Committee Y 1 month 7/2010 7/2010 Confirm Funding 2.0 Planning Phase Project Director Project Team Steering Committee Y 1 month 7/2010 8/2010 Execute Vendor Contract Amendment
BEHR%20Upgrade%20Project%20Imp%20Project_Management_Plan_.docx