2.01 On-Site Interviews with Consultant 10 5/5/15 5/18/15 1.05 selected Divisions to Team, FHWA, identify NMDOT, ARNOLD and LRS NMDoIT Business needs and Current LRS Methods 2.02 Review current Consultant 5 5/19/15 5/25/15 2.01 Network and LRS Team, NMDOT maintenance workflows 2.03 Network Data Source Consultant 20 5/19/15 6/15/15 2.01 Reviews Team, NMDOT 2.04 HPMS and ARNOLD Consultant 10 7/16/15 7/17/15 2.03 Business Data Gap Team, NMDOT analysis 2.05 Define ARNOLD Data Consultant 10 6/16/15 6/29/15 2.03 Model and local road Team, measure NMDOT, NMDoIT 2.06 Develop LRS Route ID Consultant 3 7/6/15 7/8/15 Team, NMDOT, NMDoIT 2.07 Create and Deliver Consultant 10 7/9/15 7/22/15 2.06 Development Plan Team 3.0 Development of the All Y 170 5/11/15 1/1/16 Roads Network 3.01a Assist in development of Consultant 49 5/11/15 7/16/15 State System Dual Team, NMDOT Carriageway and Ramps 3.01b Deliver Progress to Date Consultant Y 1 6/15/15 6/15/15 on State System Updates Team, NMDOT 3.02 Develop All roads Consultant 110 7/17/15 12/17/15 3.01a network and LRS Team
2.01 On-Site Interviews with selected Divisions to identify ARNOLD and LRS Business needs and Current LRS Methods Consultant Team, FHWA, NMDOT, NMDoIT 10 5/5/15 5/18/15 1.05 2.02 Review current Network and LRS maintenance workflows Consultant Team, NMDOT 5 5/19/15 5/25/15 2.01 2.03 Network Data Source Reviews Consultant Team, NMDOT 20 5/19/15 6/15/15 2.01 2.04 HPMS and ARNOLD Business Data Gap analysis Consultant Team, NMDOT 10 7/16/15 7/17/15 2.03 2.05 Define ARNOLD Data Model and local road measure Consultant Team, NMDOT, NMDoIT 10 6/16/15 6/29/15 2.03 2.06 Develop LRS Route ID Consultant Team, NMDOT, NMDoIT 3 7/6/15 7/8/15 2.07 Create and Deliver Development Plan Consultant Team 10 7/9/15 7/22/15 2.06 3.0 Development of the All Roads Network Y 170 5/11/15 1/1/16 3.01a Assist in development of State System Dual Carriageway and Ramps Consultant Team, NMDOT 49 5/11/15 7/16/15 3.01b Deliver Progress to Date on State System Updates Consultant Team, NMDOT Y 1 6/15/15 6/15/15 3.02 Develop All roads network and LRS Consultant Team 110 7/17/15 12/17/15 3.01a
ARNOLDProjectManagementPlanPhase1_v0%203%20jy%20yd.docx