Demonstration of eLearning and Project Manager Acceptance of eLearning Modules Week 1 Learning Management System Lead Trainer (LMS) eLearning Deployment Person Days: Deliverables: eLearning modules Review of eLearning content 2 according to RFP specifications Components of Toolkit: Deliverable: Program Improvement toolkit Week 2 Assessment checklist Develop Pre-CRE Trainer’s Technical assessment checklist Toolkit Project Manager Person-Days: Training materials (Activity 1) Assistant Project Manager 8 Strategies for problem-solving Senior Project Consultant New SFA Pre-CRE Accountability Project Manager Week 3 Training Site 1 Beta Test Pre-CRE Assessment – Assistant Project Manager & Training Person Days: (Activity1) 8 Train the Trainers Project Manager Week 5 Trainers for New SFA Assistant Project Manager Accountability Training New SFA Pre-CRE Accountability Lead Trainer Person Days: (Activity 1) Training Site 2 &3 – Trainers (3) 24 New SFA 4 21 Lead Trainer Weeks 6-12 – Trainers (3) (off 1 week/per New SFA Pre-CRE month) Accountability Training (Activity 1) Person Days: 100
eLearning Deployment Demonstration of eLearning and Learning Management System (LMS) Review of eLearning content according to RFP specifications Project Manager Lead Trainer Deliverables: eLearning modules Acceptance of eLearning Modules Week 1 Person Days: 2 Develop Pre-CRE Trainer’s Toolkit (Activity 1) Components of Toolkit: Assessment checklist Technical assessment checklist Training materials Strategies for problem-solving Deliverable: Program Improvement toolkit Project Manager Assistant Project Manager Senior Project Consultant Week 2 Person-Days: 8 Beta Test Pre-CRE Assessment & Training (Activity1) New SFA Pre-CRE Accountability Training – Site 1 Project Manager Assistant Project Manager Week 3 Person Days: 8 Trainers for New SFA Accountability Training (Activity 1) Train the Trainers New SFA Pre-CRE Accountability Training – Site 2 &3 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 5 Person Days: 24 New SFA Pre-CRE Accountability Training (Activity 1) New SFA 4 – 21 Lead Trainer Trainers (3) Weeks 6-12 (off 1 week/per month) Person Days: 100
ART_Project_Management_Plan%20September%2028%202010.docx