Development of PIR Client Minimum Data Set Development of PIR Reporting Framework July 2013 Development of research 12 site visits to consult with Qualitative analysis (site – June 2014 tools PIR Organisations, partners visits and telephone and local services (including consultations) Commencing negotiation 6 longitudinal sites) with data custodians Analysis of first partnership regarding data access and PIR Organisations and key survey linkage stakeholder telephone Progress Report 2 consultations Ethics application Analysis of PIR MDS data Online partnership survey of Fieldwork planning (included in 2014 Annual PIR consortium members Report) Communication to stakeholders regarding Case studies on consultation processes implementation (included in 2013-14 Annual Report) 2013-14 Annual Report July 2014 Review evaluation 12 site visits to consult with Qualitative analysis (site – June 2015 framework and project plan PIR Organisations, partners, visits, telephone local services, clients and consultations and Fieldwork planning carers workshops) Communication to PIR Organisations and key Progress Report 3 stakeholders regarding stakeholder telephone consultation processes Analysis of PIR MDS data consultations (included in 2015 Annual and territory evaluation Report) workshops with PIR Case studies on location Organisations (included in 2014-15 Client and carer portal Annual Report) 2014-15 Annual Report
Development of PIR Client Minimum Data Set Development of PIR Reporting Framework July 2013 – June 2014 Development of research tools Commencing negotiation with data custodians regarding data access and linkage Ethics application Fieldwork planning Communication to stakeholders regarding consultation processes 12 site visits to consult with PIR Organisations, partners and local services (including 6 longitudinal sites) PIR Organisations and key stakeholder telephone consultations Online partnership survey of PIR consortium members Qualitative analysis (site visits and telephone consultations) Analysis of first partnership survey Progress Report 2 Analysis of PIR MDS data (included in 2014 Annual Report) Case studies on implementation (included in 2013-14 Annual Report) 2013-14 Annual Report July 2014 – June 2015 Review evaluation framework and project plan Fieldwork planning Communication to stakeholders regarding consultation processes 12 site visits to consult with PIR Organisations, partners, local services, clients and carers PIR Organisations and key stakeholder telephone consultations and territory evaluation workshops with PIR Organisations Client and carer portal Qualitative analysis (site visits, telephone consultations and workshops) Progress Report 3 Analysis of PIR MDS data (included in 2015 Annual Report) Case studies on location (included in 2014-15 Annual Report) 2014-15 Annual Report
annual15.docx