hygienic latrines. in Bobonaro not additional Improved: 4,510 Improved: yet reflected in report people (3,138 (902 HHs) 1,215 (243 HHs) changes in HH houses) behaviour. Expect big No new data; 40 aldeias in 11 4 (10 in changes in next Will complete sucos were # of aldeias in target verified 100% open defecation free but most 2014/2015 - 50; ● ● ● ● N/A 0 6 reporting period. status (disag by time taken after triggering) verified for Dec 2015 verified in Nov 2015/2016 - 100 Nov/Dec) report - Dec 2015 Will Time revisit/assess constraints November 2014 First aldeias prevented % of aldeias still ODF one year after verification (disag by impl 12% (BESIK ● ● ● ● verified aldeias 0 0 were verified in 25% verification in model). PAF, 2012) November 2014 in next this reporting reporting period. period 23.8% increase in access of basic sanitation for houses with people with disabilities in Atabae Included in new administrative new indicator - baseline and % HH with people with disabilities gaining increased access to new indicator new indicator ● ● ● ● post. 100% of Unknown data not 80% basic sanitation in target areas Oct 14 Oct 14 Verification collected houses with system people with disabilities have access to sanitation in Atabae administrative post 3.8 Students and Program on Program on To be Program in Programme in Program on 30 schools with ● ● ● ● # target schools with hygienic sanitation facilities school in hold hold determined design design hold maintenance plans MRG target schools recommended no To be adopt hygienic ● behaviours and specific actions in determined Program on Program on % students at target schools observed handwashing after using Program in Programme in Program on ● ● ● ● following To be determined maintain hygienic this area the toilet design design hold hold hold formative sanitation facilities. research
hygienic latrines. in Bobonaro not yet reflected in changes in HH behaviour. Expect big changes in next reporting period. Improved: 4,510 (902 HHs) Improved: 1,215 (243 HHs) report additional people (3,138 houses) # of aldeias in target verified 100% open defecation free status (disag by time taken after triggering) N/A 0 6 4 (10 in but most verified Nov/Dec) No new data; Will complete for Dec 2015 report 40 aldeias in 11 sucos were verified in Nov - Dec 2015 ● ● ● ● 2014/2015 - 50; 2015/2016 - 100 % of aldeias still ODF one year after verification (disag by impl model). 12% (BESIK PAF, 2012) 0 0 First aldeias were verified in November 2014 Will revisit/assess November 2014 verified aldeias in next reporting period Time constraints prevented verification in this reporting period. ● ● ● ● 25% % HH with people with disabilities gaining increased access to basic sanitation in target areas Unknown new indicator Oct 14 new indicator Oct 14 new indicator - data not collected Included in new baseline and Verification system 23.8% increase in access of basic sanitation for houses with people with disabilities in Atabae administrative post. 100% of houses with people with disabilities have access to sanitation in Atabae administrative post ● ● ● ● 80% 3.8 Students and school in target schools adopt hygienic behaviours and maintain hygienic sanitation facilities. ● MRG recommended no specific actions in this area # target schools with hygienic sanitation facilities To be determined Program in design Programme in design Program on hold Program on hold Program on hold ● ● ● ● 30 schools with maintenance plans % students at target schools observed handwashing after using the toilet To be determined following formative research Program in design Programme in design Program on hold Program on hold Program on hold ● ● ● ● To be determined
besik-acr-june-16.docx