AMBER, indicating that there is an issue having an effect on the project, but that it can be dealt with by the project manager or project delivery team. 10. The table below sets out the reason individual project was rated AMBER and provides an update on the latest position. RAG at 31 Current Scheme Reason Latest Update Dec RAG Additional Environment Agency Discussions with Environment A284 Lyminster Bypass AMBER flood mitigation requirements for AMBER Agency to explore extent of will have impact on costs requirements Contractor reviewing traffic National Cycle Challenging ground conditions and management restrictions to try Networks 2 A285 – AMBER additional essential maintenance AMBER to shorten works programme. Felpham to included in works leading to delay Completion currently expected in Littlehampton May 2018 Contractor planning processes causing delay Better Connected Some costs to be reprofiled to AMBER Broadband 2018/19 Ongoing issues with contractor invoicing arrangements Leader 11. 5 projects submitted highlight reports at the end of December. 4 of the projects in delivery were rated GREEN, indicating that the project is reporting to plan. 1 was rated as AMBER, indicating that there is an issue having an effect on the project, but that it can be dealt with by the project manager or project delivery team. 12. The table below sets out the reason individual project was rated AMBER and provides an update on the latest position. RAG at 31 Current Scheme Reason Latest Update Dec RAG Allocation from Bognor Regis Creative Hub to be returned, Unallocated funds to be returned Growth is Digital AMBER AMBER following LEP approval of the new to the LEP scheme Environment 13. 8 projects submitted highlight reports at the end of December, all of which were rated GREEN, indicating that the project is reporting to plan.
AMBER, indicating that there is an issue having an effect on the project, but that it can be dealt with by the project manager or project delivery team. 10. The table below sets out the reason individual project was rated AMBER and provides an update on the latest position. Scheme RAG at 31 Dec Reason Current RAG Latest Update A284 Lyminster Bypass AMBER Additional Environment Agency flood mitigation requirements for will have impact on costs AMBER Discussions with Environment Agency to explore extent of requirements National Cycle Networks 2 – A285 Felpham to Littlehampton AMBER Challenging ground conditions and additional essential maintenance included in works leading to delay AMBER Contractor reviewing traffic management restrictions to try to shorten works programme. Completion currently expected in May 2018 Better Connected Broadband Contractor planning processes causing delay Ongoing issues with contractor invoicing arrangements AMBER Some costs to be reprofiled to 2018/19 Leader 11. 5 projects submitted highlight reports at the end of December. 4 of the projects in delivery were rated GREEN, indicating that the project is reporting to plan. 1 was rated as AMBER, indicating that there is an issue having an effect on the project, but that it can be dealt with by the project manager or project delivery team. 12. The table below sets out the reason individual project was rated AMBER and provides an update on the latest position. Scheme RAG at 31 Dec Reason Current RAG Latest Update Growth is Digital AMBER Allocation from Bognor Regis Creative Hub to be returned, following LEP approval of the new scheme AMBER Unallocated funds to be returned to the LEP Environment 13. 8 projects submitted highlight reports at the end of December, all of which were rated GREEN, indicating that the project is reporting to plan.
appendixa_delivery.docx