3.03 System and data Consultant 30 11/2/15 12/11/15 connectivity testing and Team validation 3.04 FHWA Pilot Submission Consultant 15 12/14/15 1/1/16 Team, FHWA, NMDOT 4.0 Develop ARNOLD Y 205 6/15/15 3/25/16 Maintenance Strategic Plan 4.01 Develop Maintenance Consultant 40 1/4/16 2/26/16 3.04 Plan using Task 2 and 3 Team, NMDOT results 4.02a Draft high-level Plan for Consultant Y 35 6/15/15 7/31/15 R&H Team, NMDOT, NMDoIT 4.02b Develop Final high-level Consultant 20 2/29/16 3/25/16 4.01 plan for Roads and Team, Highways NMDOT, migration NMDoIT 4.03 Deliver Strategic Consultant 40 2/1/16 3/25/16 Maintenance Plan Team, NMDOT For details, refer to the Project Plan in Attachment A. 5.3 The cost estimates for the current ARNOLD Phase 1 effort are listed below by task.
3.03 System and data connectivity testing and validation Consultant Team 30 11/2/15 12/11/15 3.04 FHWA Pilot Submission Consultant Team, FHWA, NMDOT 15 12/14/15 1/1/16 4.0 Develop ARNOLD Maintenance Strategic Plan Y 205 6/15/15 3/25/16 4.01 Develop Maintenance Plan using Task 2 and 3 results Consultant Team, NMDOT 40 1/4/16 2/26/16 3.04 4.02a Draft high-level Plan for R&H Consultant Team, NMDOT, NMDoIT Y 35 6/15/15 7/31/15 4.02b Develop Final high-level plan for Roads and Highways migration Consultant Team, NMDOT, NMDoIT 20 2/29/16 3/25/16 4.01 4.03 Deliver Strategic Maintenance Plan Consultant Team, NMDOT 40 2/1/16 3/25/16 For details, refer to the Project Plan in Attachment A. 5.3 The cost estimates for the current ARNOLD Phase 1 effort are listed below by task.
ARNOLDProjectManagementPlanPhase1_v0%203%20jy%20yd.docx