5 India 2nd progress 3rd progress – Vishnugad report, report, Pipalkoti November 2016 November Hydro 2017 Electric Project (IPN Case #81) 6 Kenya Status update in 2nd progress – Electricity Addendum to report, Expansion Management February Project Report and 2018 Recommendation, (IPN Case November 2016 #97) 7 Uganda 1st progress 2nd progress – Transport report, report, Sector March 2017 March 2018 Development project (IPN Case #98) Uganda Private Power Generation Project (Bujagali) – Sixth Progress Report on the implementation of Management’s Action Plan in response to the Inspection Panel Investigation Report (#44977-UG) on the Republic of Uganda Private Power Generation (Bujagali) Project (IDA Guarantee No. B0130-UG), February 21, 2017 DETAILED STATUS OF ACTIVITIES IN THE MAP Issues Actions (Initial Status Commitment) MAP General Institutional Management will follow up Capacity on: Establishment of a Completed. The Committee was established in January 2009 Project Monitoring and met on a bi-monthly basis to monitor Project activities. Committee (Inter Agency The Joint Lenders’ Supervision Mission of November 2011 Coordination confirmed the satisfactory performance of the two Committee); and committees that were established to facilitate coordination at inter-agency and sub-national levels. Strengthening of Completed. BEL hired four new staff in the ESU and capacities of BEL ESU. increased its on-site training and monitoring of the CDAP. Several environmental and social safeguards training sessions were held during the period 2010-2012.
5 India – Vishnugad Pipalkoti Hydro Electric Project (IPN Case #81) 2nd progress report, November 2016 3rd progress report, November 2017 6 Kenya – Electricity Expansion Project (IPN Case #97) Status update in Addendum to Management Report and Recommendation, November 2016 2nd progress report, February 2018 7 Uganda – Transport Sector Development project (IPN Case #98) 1st progress report, March 2017 2nd progress report, March 2018 Uganda – Private Power Generation Project (Bujagali) Sixth Progress Report on the implementation of Management’s Action Plan in response to the Inspection Panel Investigation Report (#44977-UG) on the Republic of Uganda Private Power Generation (Bujagali) Project (IDA Guarantee No. B0130-UG), February 21, 2017 DETAILED STATUS OF ACTIVITIES IN THE MAP Issues Actions (Initial Commitment) Status MAP General Institutional Capacity Management will follow up on: Establishment of a Project Monitoring Committee (Inter Agency Coordination Committee); and Completed. The Committee was established in January 2009 and met on a bi-monthly basis to monitor Project activities. The Joint Lenders’ Supervision Mission of November 2011 confirmed the satisfactory performance of the two committees that were established to facilitate coordination at inter-agency and sub-national levels. Strengthening of capacities of BEL ESU. Completed. BEL hired four new staff in the ESU and increased its on-site training and monitoring of the CDAP. Several environmental and social safeguards training sessions were held during the period 2010-2012.
Bi-Annual-MAP-progress-report-to-Board-APRIL-2017-final-for-BOARD-04112017.docx