3.0 BRUNEI DARUSSALAM’S POSITION IN ATTENDING THE MEETING Brunei Darussalam participated in the discussion of the Inception Phase of the BCAMP Project; Brunei Darussalam took note of the meeting during the Preparatory Meeting for SBSTTA 21 and to forward to CBD Focal Point (Forestry Department, MPRT). 4.0 HIGHLIGHTS OF THE MEETING 4.1 BCAMP WORK PLAN (INCEPTION PHASE) The Meeting agreed to shorten the Inception Phase from 12 months to 6 months; The Meeting requested BCAMP Team to: Perform a / gap analysis on PA management planning, assessments, valuation, sustainable financing (ASEAN Biodiversity Fund, training and communication approaches); Solicit feedback from the AMS on the identified gaps and priorities; Conduct training needs analysis on the thematic areas, public outreach, information management for AMS, including support to ACB on the EU-7 pillar assessment; Review and refine targets and indicators in the BCAMP action document; Prepare the inception report and Draft of the Implementation Plan for feedback; Validate and finalize the Implementation Plan by AMS and ACB; Finalize the Inception Report with an operational plan for the Implementation Phase with clarification of the purpose of each component including AHPs and Pas selection; Develop with ACB project operational documents including procurement and disbursement guidelines and the communication strategy; and Organize the Inception Meeting. 4.2 BCAMP WORK PLAN 2018 (IMPLEMENTATION PHASE) The Meeting agreed for BCAMP to revise further the Inception Phase before the Implementation Phase. The Meeting reviewed the duties and responsibilities of the National Coordinator:
3.0 BRUNEI DARUSSALAM’S POSITION IN ATTENDING THE MEETING Brunei Darussalam participated in the discussion of the Inception Phase of the BCAMP Project; Brunei Darussalam took note of the meeting during the Preparatory Meeting for SBSTTA 21 and to forward to CBD Focal Point (Forestry Department, MPRT). 4.0 HIGHLIGHTS OF THE MEETING 4.1 BCAMP WORK PLAN (INCEPTION PHASE) The Meeting agreed to shorten the Inception Phase from 12 months to 6 months; The Meeting requested BCAMP Team to: Perform a / gap analysis on PA management planning, assessments, valuation, sustainable financing (ASEAN Biodiversity Fund, training and communication approaches); Solicit feedback from the AMS on the identified gaps and priorities; Conduct training needs analysis on the thematic areas, public outreach, information management for AMS, including support to ACB on the EU-7 pillar assessment; Review and refine targets and indicators in the BCAMP action document; Prepare the inception report and Draft of the Implementation Plan for feedback; Validate and finalize the Implementation Plan by AMS and ACB; Finalize the Inception Report with an operational plan for the Implementation Phase with clarification of the purpose of each component including AHPs and Pas selection; Develop with ACB project operational documents including procurement and disbursement guidelines and the communication strategy; and Organize the Inception Meeting. 4.2 BCAMP WORK PLAN 2018 (IMPLEMENTATION PHASE) The Meeting agreed for BCAMP to revise further the Inception Phase before the Implementation Phase. The Meeting reviewed the duties and responsibilities of the National Coordinator:
ASEAN%20EU%20Project%20on%20Biodiversity%20Conservation%20and%20Management%20of%20Protected%20Areas%20(BCAMP)-Manila%2028-30%20Nov%202017.docx