Introductions of SL-Tech project Project Manager leads introductory Availability of key Agency staff for Week 0 team, Agency key personnel kick-off meetings meeting Person-days: included in work step Review CRE Reports Assistant Project Manager Deliverables: Week 0 Needs Assessment Provide Past CRE reports Lead Trainer Meet with Reviewers Person-days: Review other examples of administrative review Included in work step above Assess Technical Environment Technical Manager Deliverables: Week 0 Benchmarked Against System Access to internet (SL-Tech to Requirements provide computers) Person Days: Access to identified Agency systems Included in work step above Secure training locations for regional Lead Trainer Deliverables: training seminars Week 0 Advertise regional training Customer Service Manager seminars Secure audio-visual for regional Provide suggestions for training Arrange Training Logistics training locations Person Days: Provide memo to LEA’s from 2 Secretary Garcia on preparing for upcoming deployments.
Introductions of SL-Tech project team, Agency key personnel Project Manager leads introductory kick-off meetings Availability of key Agency staff for meeting Week 0 Person-days: included in work step Needs Assessment Review CRE Reports Assistant Project Manager Lead Trainer Deliverables: Provide Past CRE reports Meet with Reviewers Review other examples of administrative review Week 0 Person-days: Included in work step above Assess Technical Environment Benchmarked Against System Requirements Technical Manager Deliverables: Access to internet (SL-Tech to provide computers) Access to identified Agency systems Week 0 Person Days: Included in work step above Arrange Training Logistics Secure training locations for regional training seminars Secure audio-visual for regional training Provide memo to LEA’s from Secretary Garcia on preparing for upcoming deployments. Lead Trainer Customer Service Manager Deliverables: Advertise regional training seminars Provide suggestions for training locations Week 0 Person Days: 2
ART_Project_Management_Plan%20September%2028%202010.docx