Develop training tools to teach Project Manager Week 17 districts Assistant Project Manager DST and Accountability Meal application processing Trainer’s Toolkit Senior Project Consultant Verification Person Days: Counting and claiming (Activities 1 & 2) DST Quick Reference Guide 10 (QRG) Deliverable: Accountability Toolkit Develop training tools to teach all Project Manager Week 18 sites and LEAs DST and Accountability Assistant Project Manager Meal application processing Trainer’s Toolkit for Regional Senior Project Consultant Verification Seminars Person Days: Counting and claiming (Activities 1 & 2) DST QRG 10 Deliverable: Online Manual Trainer’s Toolkit Develop training and QRG for Assistance Project Manager Week 19 NMPED staff on DST. Train NMPED on DST (Activity 1) Deliverable: QRG Person Days: 5 Train selected NMPED staff to use Assistant Project Manager Deliverable: Schedule NMPED staff Week 20 DST to identify risk districts” for training “at Lead Trainer Customer Service Manager Person Days: 6
DST and Accountability Trainer’s Toolkit (Activities 1 & 2) Develop training tools to teach districts Meal application processing Verification Counting and claiming DST Quick Reference Guide (QRG) Project Manager Assistant Project Manager Senior Project Consultant Deliverable: Accountability Toolkit Week 17 Person Days: 10 DST and Accountability Trainer’s Toolkit for Regional Seminars (Activities 1 & 2) Develop training tools to teach all sites and LEAs Meal application processing Verification Counting and claiming DST QRG Project Manager Assistant Project Manager Senior Project Consultant Deliverable: Online Manual Trainer’s Toolkit Week 18 Person Days: 10 Train NMPED on DST (Activity 1) Develop training and QRG for NMPED staff on DST. Assistance Project Manager Deliverable: QRG Week 19 Person Days: 5 Train selected NMPED staff to use DST to identify “at risk districts” Assistant Project Manager Lead Trainer Customer Service Manager Deliverable: Schedule NMPED staff for training Week 20 Person Days: 6
ART_Project_Management_Plan%20September%2028%202010.docx