Annex REDD+ Readiness Roadmap Process: Work plan August 2011 March 2012 – REDD+ Readiness Roadmap Operational Plan Ultimate Outputs Activity How When Deliverables REDD+ Readiness Roadmap Preliminary REDD+ strategy Legal + policy framework Compilation of existing instruments and policies Sept 15 analysis for REDD+ Analyse existing policies against objectives of REDD+ End Sept (support SMF+ forest biomass accumulation) Outcomes of Social Forestry and co-mgmt policy / End Sept opportunities for improvement Policy conflicts forest/other land use sectors End Sept – Land tenure system in different forest types and areas End Sept Drivers of defor/deg and Analysis of proximate and ultimate drivers End Sept – constraints to forest sector Mapping and analyzing Interviews with project staff, analysis of reports and project End Sept existing initiatives and documents projects Comparison of potential To be discussed in October, following stakeholder forum Nov REDD+ strategies in hills, meeting and field visits sal forests and coastal zone
Annex REDD+ Readiness Roadmap Process: Work plan August 2011 – March 2012 REDD+ Readiness Roadmap Operational Plan Ultimate Deliverables Outputs Activity How When REDD+ Readiness Roadmap Preliminary REDD+ strategy Legal + policy framework analysis for REDD+ Compilation of existing instruments and policies Sept 15 Analyse existing policies against objectives of REDD+ (support SMF+ forest biomass accumulation) End Sept Outcomes of Social Forestry and co-mgmt policy / opportunities for improvement End Sept Policy conflicts – forest/other land use sectors End Sept Land tenure system in different forest types and areas End Sept Drivers of defor/deg – and constraints to forest sector Analysis of proximate and ultimate drivers End Sept Mapping and analyzing existing initiatives and projects Interviews with project staff, analysis of reports and project documents End Sept Comparison of potential REDD+ strategies in hills, sal forests and coastal zone To be discussed in October, following stakeholder forum meeting and field visits Nov
Bangladesh%20REDD+%20Roadmap%20Operational%20Plan-Final%20vn.docx