- Develop estimates of average generation 71200 International capacity for each site Consultants Indicator: - Identify at three pilot project for - Number of plans for each type sustainable energy of sustainable energy, such as wind, solar and biomass. - Finalize information collected for each potential site - Preparing outline plans for implementation of future actions (year 1,2,3) Activity Result 2.5 Project Team Project is managed in Project Management Team is established Agency for $ 133,028 compliance with the Results Alternative and 72400 Communication & Management Guide and Renewable Energy Audio Visual Equipment Actions implemented according to the Sources 72500 Supplies -ToRs for the Project Manager and Project work plan. UNDP Admin/Finance Assistant are prepared Travel - Positions are advertised and selection panel 74500 Miscellaneous (year 3) created Expenses Reports and presentations on all - Project Manager and Admin/Finance 71300 Local Consultants activities is prepared, including Assistant are selected and contracts are 74200 Audio Visual and EU compliant report signed with them Printing Production Costs - Prepare EU compliant report on all 71200 International Baseline: No Project team is in activities by consolidating the component Consultants place specific reports produced by activities under 72800 Information components 1-5; Technology Equipment Indicator: - Preparing the presentation package outlining 75100 Facilities and - Project team is in place sustainable energy component for the Administration consideration of potential investors - All monitoring logs and reports, including EU compliant final - Organizing a workshop to present the results report, are prepared to a broader audience - Presentation package is prepared - Workshop is held - Evaluation is conducted
Indicator: - Number of plans for each type of sustainable energy, such as wind, solar and biomass. - Develop estimates of average generation capacity for each site - Identify at three pilot project for sustainable energy - Finalize information collected for each potential site - Preparing outline plans for implementation of future actions 71200 International Consultants (year 1,2,3) Project is managed in compliance with the Results Management Guide and implemented according to the work plan. (year 3) Reports and presentations on all activities is prepared, including EU compliant report Baseline: No Project team is in place Indicator: - Project team is in place - All monitoring logs and reports, including EU compliant final report, are prepared - Presentation package is prepared - Workshop is held - Evaluation is conducted Activity Result 2.5 Project Management Team is established Actions -ToRs for the Project Manager and Project Admin/Finance Assistant are prepared - Positions are advertised and selection panel created - Project Manager and Admin/Finance Assistant are selected and contracts are signed with them - Prepare EU compliant report on all activities by consolidating the component specific reports produced by activities under components 1-5; - Preparing the presentation package outlining sustainable energy component for the consideration of potential investors - Organizing a workshop to present the results to a broader audience Project Team Agency for Alternative and Renewable Energy Sources UNDP $ 133,028 72400 Communication & Audio Visual Equipment 72500 Supplies Travel 74500 Miscellaneous Expenses 71300 Local Consultants 74200 Audio Visual and Printing Production Costs 71200 International Consultants 72800 Information Technology Equipment 75100 Facilities and Administration
AZ_PROG_EEU_EC_Sustainable_Energy_Project.docx