Train the Trainers Project Manager Week 21 Beta Test & Train the Trainers Assistant Project Manager Regional Accountability Training Lead Trainer Person Days: Regional Accountability Regions 1 & 2 Trainers (3) Training 12 (Activity 2) Regional Accountability Training Lead Trainer Week 22 -23 Regional Accountability Regions 3 6 Trainers (3) – Training Person Days: (Activity 2) 20 the Trainers Project Manager Week 24 Beta Test and Train the Trainer Assistant Project Manager Prone SFA Accountability Training Error Prone SFA Accountability Lead Trainer Person Days: Training Sites 1 & 2 (Activity 2) Trainers (3) 30 Error Prone SFA Accountability Lead Trainer 25-28 (off 1 Training Sites 3 28 week per month) – Error Prone SFA Accountability Trainers (3) Training (Activity 2) Person Days: 80 Update Provision 2 Manual Project Manager Deliverable: Current electronic files Week 25 for Provision 2 Manual Develop Provision 2 Manual Assistant Project Manager (Activity 3) Person Days: Deliverable: Provision 2 Manual 10
Beta Test & Train the Trainers Regional Accountability Training (Activity 2) Train the Trainers Regional Accountability Training Regions 1 & 2 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 21 Person Days: 12 Regional Accountability Training (Activity 2) Regional Accountability Training Regions 3 – 6 Lead Trainer Trainers (3) Week 22 -23 Person Days: 20 Beta Test and Train the Trainer Prone SFA Accountability Training (Activity 2) the Trainers Error Prone SFA Accountability Training Sites 1 & 2 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 24 Person Days: 30 Error Prone SFA Accountability Training (Activity 2) Error Prone SFA Accountability Training Sites 3 – 28 Lead Trainer Trainers (3) 25-28 (off 1 week per month) Person Days: 80 Develop Provision 2 Manual (Activity 3) Update Provision 2 Manual Project Manager Assistant Project Manager Deliverable: Provision 2 Manual Deliverable: Current electronic files for Provision 2 Manual Week 25 Person Days: 10
ART_Project_Management_Plan%20September%2028%202010.docx