the design, construction and duplication of major roads and intersections to provide access to residential developments and reduce traffic congestion; the design and construction of new bus stations and upgrades of existing bus stops; and improvement of walking and cycling infrastructure to promote active travel. Progress against key capital projects that provide public transport infrastructure, as at 31 March 2016, was as follows: William Slim/Barton Highway Roundabout Signalisation reached 25 per cent construction. Urban Renewal Program Woden Canberra Hospital connections reached – – 50 per cent construction. Constitution Avenue is ahead of schedule with 75 per cent of construction being achieved. Urban Renewal Program Acton Sullivans Creek cycle path upgrades had a contract – – signed. Urban Renewal Program Kingston Group Centre Pedestrian and cycling – – accessibility improvements Stage 1 now has a final sketch plan. – Majura Parkway to Majura Road Link road reached 40 per cent completion. – Woden Bus Interchange Redevelopment Stage 1 reached 25 per cent construction. – Better Roads for Tuggeranong Ashley Drive duplication Stage 2 is pending signing – – of the contract. Pialligo and Airport Road Network now has a functional brief. Constitution Avenue Enhancing Community Safety, Corrections and Justice Progress against key capital projects that support community safety and justice services as at 31 March 2016 was as follows: Strengthening Emergency Services Greenway Ambulance Station has reached – 90 per cent construction. Emergency Services Agency Station Upgrade and Relocation Aranda Station has – reached 65 per cent completion. The main structure, block work and panels have been installed. The Project is on track for completion in July 2016. ESA Station Upgrade and Relocation South Tuggeranong Station is physically – complete. Construction of the ACT Law Courts Facilities has commenced following the relocation of the Justice chambers in the Supreme Court.
the design, construction and duplication of major roads and intersections to provide access to residential developments and reduce traffic congestion; the design and construction of new bus stations and upgrades of existing bus stops; and improvement of walking and cycling infrastructure to promote active travel. Progress against key capital projects that provide public transport infrastructure, as at 31 March 2016, was as follows: William Slim/Barton Highway Roundabout Signalisation reached 25 per cent construction. Urban Renewal Program – Woden – Canberra Hospital connections reached 50 per cent construction. Constitution Avenue is ahead of schedule with 75 per cent of construction being achieved. Urban Renewal Program – Acton – Sullivans Creek cycle path upgrades had a contract signed. Urban Renewal Program – Kingston Group Centre – Pedestrian and cycling accessibility improvements – Stage 1 now has a final sketch plan. Majura Parkway to Majura Road – Link road reached 40 per cent completion. Woden Bus Interchange Redevelopment – Stage 1 reached 25 per cent construction. Better Roads for Tuggeranong – Ashley Drive duplication – Stage 2 is pending signing of the contract. Pialligo and Airport Road Network now has a functional brief. Constitution Avenue Enhancing Community Safety, Corrections and Justice Progress against key capital projects that support community safety and justice services as at 31 March 2016 was as follows: Strengthening Emergency Services – Greenway Ambulance Station has reached 90 per cent construction. Emergency Services Agency Station Upgrade and Relocation – Aranda Station has reached 65 per cent completion. The main structure, block work and panels have been installed. The Project is on track for completion in July 2016. ESA Station Upgrade and Relocation – South Tuggeranong Station is physically complete. Construction of the ACT Law Courts Facilities has commenced following the relocation of the Justice chambers in the Supreme Court.
Attachment-D-March-2016-Capital-Works-Program-Public-Report.docx