Description Finish Commentary Business Change Changing Times Apr 11 Jun 13 A, currently, loosely grouped programme encompassing culture change, service review Strategic initiative Street and information management geared to – Scene; Complex Families; Poole not just surviving, but thriving. Commissioning People services; Reviewing Business Improvement services Social Care CareFirst Mar 12 Aug 14 A phased approach to transforming the BoP – Replacement and Service social care service provision, incorporating Review the removal of the information management and technology risks posed by the CareFirst Strategic Initiative system – Delivering driven change in the management of Adult Social Services e-Market Place Mar 12 Mar 13 Exploitation of the Purchase 2 Pay system to remove as much waste from Corporate ERP Initiative to exploit purchasing processes as possible. influence able spending and create efficient corporate process. Desktop Print Service Mar 12 Jul 12 Delivering devices and managing the change across the printing estate following contract Strategic initiative to release signature. cash from procurement of hardware, peripherals and support for desktop printing across the Authority Delph Wood population Feb 12 May 12 Implementation of joint working team from BoP and NHS requiring access to systems in BoP Network and form NHS N3 network. Corporate Intranet Apr 12 Nov 12 Building a corporate intranet the Replacement EasySite product as a base supporting the Changing Times initiative in affecting a Corporate Initiative change to the way we do things here. – Delivering a key service delivery channel that is understood and managed. Admin Accommodation May 12 Dec 12 Priority 1 to move the Operations Control Rm from the basement. Priority 2 to release expenditure on leased Strategic initiative to release buildings expenditure in leased Priority 3 to improve utilisation of our owned buildings. accommodation assets Implications of activating lease break on St Johns House. Complicated move of ICT equipment See Risks. – Infrastructure Replacement of Corporate Feb 12 Aug 12 To produce a technical design to move from Back-up solution Disc to tape back-up to disc to disc back-up. Protecting Data To receive approval for design and to implement. Implementing Internet Feb 12 Apr 12 Upgrading current Internet capacity from connection 20MB to 100MB Protecting Service
Description Finish Commentary Business Change Changing Times Strategic initiative – Street Scene; Complex Families; Commissioning People services; Reviewing Business Improvement services Apr 11 Jun 13 A, currently, loosely grouped programme encompassing culture change, service review and information management geared to Poole not just surviving, but thriving. Social Care – CareFirst Replacement and Service Review Strategic Initiative – Delivering driven change in the management of Adult Social Services Mar 12 Aug 14 A phased approach to transforming the BoP social care service provision, incorporating the removal of the information management and technology risks posed by the CareFirst system e-Market Place ERP Initiative to exploit influence able spending and create efficient corporate process. Mar 12 Mar 13 Exploitation of the Purchase 2 Pay system to remove as much waste from Corporate purchasing processes as possible. Desktop Print Service Strategic initiative to release cash from procurement of hardware, peripherals and support for desktop printing across the Authority Mar 12 Jul 12 Delivering devices and managing the change across the printing estate following contract signature. Delph Wood population Feb 12 May 12 Implementation of joint working team from BoP and NHS requiring access to systems in BoP Network and form NHS N3 network. Corporate Intranet Replacement Corporate Initiative – Delivering a key service delivery channel that is understood and managed. Apr 12 Nov 12 Building a corporate intranet the EasySite product as a base supporting the Changing Times initiative in affecting a change to the way we do things here. Admin Accommodation Strategic initiative to release expenditure in leased buildings. May 12 Dec 12 Priority 1 to move the Operations Control Rm from the basement. Priority 2 to release expenditure on leased buildings Priority 3 to improve utilisation of our owned accommodation assets Implications of activating lease break on St Johns House. Complicated move of ICT equipment – See Risks. Infrastructure Replacement of Corporate Back-up solution Protecting Data Feb 12 Aug 12 To produce a technical design to move from Disc to tape back-up to disc to disc back-up. To receive approval for design and to implement. Implementing Internet connection Protecting Service Feb 12 Apr 12 Upgrading current Internet capacity from 20MB to 100MB
att16954.docx