1.01 Project Setup Consultant 4 5/1/15 5/6/15 Team/FHWA 1.02 Schedule Kickoff Consultant 1 5/1/15 5/1/15 Meeting Team/NMDOT 1.03 Create draft Consultant 10 5/1/15 5/14/15 communication plan, risk Team management plan, change plan and project work plan 1.04 Create project website Consultant 15 5/1/15 5/21/15 Team 1.05 Conduct project kickoff Consultant 1 5/4/15 5/4/15 Team, FHWA, NMDOT, NMDoIT 1.06 Deliver final Consultant 10 5/8/15 5/21/15 communication plan, risk Team management plan, change plan and project work plan 1.07 Conduct bi-weekly Consultant 235 5/8/15 3/31/16 internal project Team, management calls NMDOT, NMDoIT 1.08 Conduct bi-weekly Consultant 238 5/5/15 3/31/16 project team with Team, FHWA and NMDOT NMDOT, NMDoIT 1.09 Maintain communication, Consultant 240 5/1/15 3/31/16 risk, change and project Team, NMDOT work plan 1.10 Provide monthly progress Consultant 240 5/8/15 3/31/16 reports to NMDOT Team contract manager 2.0 Y All Roads Network 57 5/5/15 7/22/15 Development Planning Review
1.01 Project Setup Consultant Team/FHWA 4 5/1/15 5/6/15 1.02 Schedule Kickoff Meeting Consultant Team/NMDOT 1 5/1/15 5/1/15 1.03 Create draft communication plan, risk management plan, change plan and project work plan Consultant Team 10 5/1/15 5/14/15 1.04 Create project website Consultant Team 15 5/1/15 5/21/15 1.05 Conduct project kickoff Consultant Team, FHWA, NMDOT, NMDoIT 1 5/4/15 5/4/15 1.06 Deliver final communication plan, risk management plan, change plan and project work plan Consultant Team 10 5/8/15 5/21/15 1.07 Conduct bi-weekly internal project management calls Consultant Team, NMDOT, NMDoIT 235 5/8/15 3/31/16 1.08 Conduct bi-weekly project team with FHWA and NMDOT Consultant Team, NMDOT, NMDoIT 238 5/5/15 3/31/16 1.09 Maintain communication, risk, change and project work plan Consultant Team, NMDOT 240 5/1/15 3/31/16 1.10 Provide monthly progress reports to NMDOT contract manager Consultant Team 240 5/8/15 3/31/16 2.0 All Roads Network Development Planning Review Y 57 5/5/15 7/22/15
ARNOLDProjectManagementPlanPhase1_v0%203%20jy%20yd.docx