Newmarket station accessibility upgrade Project update – January 2017 Project progress Construction impacts Main construction works are underway at Newmarket Customers, residents and businesses adjacent to station, with temporary platforms in use: Newmarket station may experience the following: The following construction activities were recently associated with heavy machinery completed: use of reversing beepers completion of in-ground lift shaft works changed traffic and parking conditions raising of platform adjacent to the station building. mobile lighting towers for night works increased vehicle movements around the work Upcoming work zones temporary changes to access paths throughout the In the coming customers and the community will station precinct. see the following activities: Pedestrians are advised to follow all directional signage installation of lift tower and new customer footbridge during this time. ongoing platform raising and resurfacing works ongoing station building refurbishment and fit out. Residents and other stakeholders will be given advance notification of construction activities likely to cause The subway remains closed to the public for the impacts, including after hours work (nights and duration of works. All access to the temporary platforms Sundays, as required). will be from the Wilston Road level crossing end of the station.
Newmarket station accessibility upgrade Project update – January 2017 Project progress Main construction works are underway at Newmarket station, with temporary platforms in use: The following construction activities were recently completed: completion of in-ground lift shaft works raising of platform adjacent to the station building. Upcoming work In the coming customers and the community will see the following activities: installation of lift tower and new customer footbridge ongoing platform raising and resurfacing works ongoing station building refurbishment and fit out. The subway remains closed to the public for the duration of works. All access to the temporary platforms will be from the Wilston Road level crossing end of the station. Construction impacts Customers, residents and businesses adjacent to Newmarket station may experience the following: associated with heavy machinery use of reversing beepers changed traffic and parking conditions mobile lighting towers for night works increased vehicle movements around the work zones temporary changes to access paths throughout the station precinct. Pedestrians are advised to follow all directional signage during this time. Residents and other stakeholders will be given advance notification of construction activities likely to cause impacts, including after hours work (nights and Sundays, as required).
APPROVED%20Nmkt%20Project%20Update%20Jan17%20v2%20190117.docx