Newmarket station accessibility upgrade Works update March 2016 – Overview of planned Location Dates and hours of work Type of work Temporary 10pm Sunday 13 to 5am Ongoing temporary platforms works Monday 14 March Operation of equipment including platforms (adjacent Overnight works cranes and lighting towers to station) Use of hand tools and powered equipment Vehicle movements Wilston Road Monday 14 to Thursday 17 Removal of timber footbridge March Operation of heavy equipment including timber footbridge 10pm to 5am, each night cranes and lighting towers (adjacent to level Removal of bridge sections from site by crossing, Ferny semi-trailer Grove end of Use of powered tools (jack hammers, saw station) cutting) Reconnection of overhead wires and See overleaf for equipment more information Vehicle movements Newmarket station 10pm to 4am (overnight New overhead masts and cantilever works) on: modifications Sunday 20 Use of lighting towers Monday 21 March Use of heavy, loud machinery including Tuesday 22 March vehicles, trucks and cranes with bright flashing lights and reversing beepers Wednesday 23 Use of hand tools and powered equipment and on: Monday 28 March Tuesday 29 March Heavy machinery and mobile lighting towers will be used during night works. Nearby residents may experience noise from construction activity and truck movements. Queensland Rail is aware that such operations may cause temporary inconvenience to our valued neighbours. Every effort will be made to carry out these works with minimal disruption.
Newmarket station accessibility upgrade Works update – March 2016 Overview of planned Location Dates and hours of work Type of work Temporary platforms (adjacent to station) 10pm Sunday 13 to 5am Monday 14 March Overnight works Ongoing temporary platforms works Operation of equipment including cranes and lighting towers Use of hand tools and powered equipment Vehicle movements Wilston Road timber footbridge (adjacent to level crossing, Ferny Grove end of station) See overleaf for more information Monday 14 to Thursday 17 March 10pm to 5am, each night Removal of timber footbridge Operation of heavy equipment including cranes and lighting towers Removal of bridge sections from site by semi-trailer Use of powered tools (jack hammers, saw cutting) Reconnection of overhead wires and equipment Vehicle movements Newmarket station 10pm to 4am (overnight works) on: Sunday 20 Monday 21 March Tuesday 22 March Wednesday 23 and on: Monday 28 March Tuesday 29 March New overhead masts and cantilever modifications Use of lighting towers Use of heavy, loud machinery including vehicles, trucks and cranes with bright flashing lights and reversing beepers Use of hand tools and powered equipment Heavy machinery and mobile lighting towers will be used during night works. Nearby residents may experience noise from construction activity and truck movements. Queensland Rail is aware that such operations may cause temporary inconvenience to our valued neighbours. Every effort will be made to carry out these works with minimal disruption.
APPROVED%20Works%20Not%20Newmarket%20Bridge%20Removal%20v5%20040316.docx