Graceville station accessibility upgrade Project update – February 2017 Project progress Construction impacts The following construction activities were recently completed: Customers, residents and businesses adjacent to opening of upgraded platforms 3 and 4 via new Graceville station may experience the following: stairs to subway commencement of upgrade to platform 1 noise associated with heavy machinery awning refurbishment works on platforms 3 and 4 use of reversing beepers (pictured, below). changed traffic and parking conditions mobile lighting towers for night works Upcoming work increased vehicle movements near works temporary changes to access paths throughout the In the coming weeks, customers and the community station precinct. can expect to see the following construction activities: Pedestrians and motorists are advised to follow all trenching and conduit works on platform 1 directional signage during this time. ongoing lift shaft construction works including excavations and concreting Residents and other stakeholders will be given advance installation of light pole footings for upgrade to notification of construction activities likely to cause platforms 1 and 2 lighting impacts, including after hours work (nights and service investigation works. Sundays, as required).
Graceville station accessibility upgrade Project update – February 2017 Project progress The following construction activities were recently completed: opening of upgraded platforms 3 and 4 via new stairs to subway commencement of upgrade to platform 1 awning refurbishment works on platforms 3 and 4 (pictured, below). Upcoming work In the coming weeks, customers and the community can expect to see the following construction activities: trenching and conduit works on platform 1 ongoing lift shaft construction works including excavations and concreting installation of light pole footings for upgrade to platforms 1 and 2 lighting service investigation works. Construction impacts Customers, residents and businesses adjacent to Graceville station may experience the following: noise associated with heavy machinery use of reversing beepers changed traffic and parking conditions mobile lighting towers for night works increased vehicle movements near works temporary changes to access paths throughout the station precinct. Pedestrians and motorists are advised to follow all directional signage during this time. Residents and other stakeholders will be given advance notification of construction activities likely to cause impacts, including after hours work (nights and Sundays, as required).
APPROVED%20Graceville%20Project%20Update%20Feb17%20v3%20150217.docx