Alderley station accessibility upgrade Project update – February 2017 Project progress Main construction works are underway at Alderley Construction impacts station. Customers, residents and businesses adjacent to The following works were recently completed: Alderley station may experience the following: delivery of temporary ticket office, electrical works noise associated with heavy machinery and fit-out changed traffic and parking conditions scaffolding for footbridge and lift works mobile lighting towers for night works (pictured, below) increased vehicle movements near works commencement of platform raising (pictured, right). temporary changes to access paths throughout the station precinct. Upcoming work Pedestrians are advised to follow all directional signage In the coming weeks, customers and the community during this time. can expect to see the following construction activities: Residents and other stakeholders will be given advance opening of temporary ticket office and toilet notification of construction activities likely to cause impacts, including after hours work (nights and facilities Sundays, as required). ongoing platform raising works existing station building refurbishment works commencement of lift installations.
Alderley station accessibility upgrade Project update – February 2017 Project progress Main construction works are underway at Alderley station. The following works were recently completed: delivery of temporary ticket office, electrical works and fit-out scaffolding for footbridge and lift works (pictured, below) commencement of platform raising (pictured, right). Upcoming work In the coming weeks, customers and the community can expect to see the following construction activities: opening of temporary ticket office and toilet facilities ongoing platform raising works existing station building refurbishment works commencement of lift installations. Construction impacts Customers, residents and businesses adjacent to Alderley station may experience the following: noise associated with heavy machinery changed traffic and parking conditions mobile lighting towers for night works increased vehicle movements near works temporary changes to access paths throughout the station precinct. Pedestrians are advised to follow all directional signage during this time. Residents and other stakeholders will be given advance notification of construction activities likely to cause impacts, including after hours work (nights and Sundays, as required).
APPROVED%20Alderley%20Project%20Update%20Feb%202017%20v3%20150217.docx