3.4.1 The shall review the and Contractor Contract Documents shall report promptly to the any error, Consultant inconsistency, or omission the may discover. Contractor Such review by the shall be undertaken with the Contractor standard of care described in paragraph 3.14.1 of the Except for its obligation to make such review and Contract. report the result, the does not assume any Contractor responsibility to the or to the for the Owner Consultant accuracy of the The shall Contract Documents. Contractor not be liable for damage or costs resulting from such errors, inconsistencies, or omissions in the Contract Documents, which the could not reasonably have discovered Contractor through the exercise of the required standard of care. If the does discover any error, inconsistency, or Contractor omission in the the shall Contract Documents, Contractor not proceed with the work affected until the has Contractor received corrected or missing information from the Consultant. .2 Add new paragraph 3.4.2: 3.4.2 If, at any time, the finds errors, inconsistencies, Contractor or omissions in the or has any doubt as Contract Documents to the meaning or intent of any part thereof, the Contractor shall immediately notify the and request a Consultant, or Supplemental Instruction, Change Order, Change as the case may require. Neither the nor Directive, Owner the will be responsible for the consequences of Consultant any action of the based on oral instructions. Contractor GC 3.5 CONSTRUCTION SCHEDULE .1 Delete paragraph 3.5.1 in its entirety and substitute new paragraph 3.5.1: 3.5.1 The shall, Contractor .1 within 15 calendar days following the award of the Contract, prepare and submit to the and the for their Owner Consultant review and acceptance, a construction schedule that indicates the timing of the activities of the and Work provides sufficient detail of the critical events and their to demonstrate the will be performed in Work conformity with the and in accordance with Contract Time the The schedule shall contemplate Contract Documents. and comply with the requirements set out in GC 3.16 CONTINUED FACILITY OPERATIONS AND HOURS
3.4.1 The Contractor shall review the Contract Documents and shall report promptly to the Consultant any error, inconsistency, or omission the Contractor may discover. Such review by the Contractor shall be undertaken with the standard of care described in paragraph 3.14.1 of the Contract. Except for its obligation to make such review and report the result, the Contractor does not assume any responsibility to the Owner or to the Consultant for the accuracy of the Contract Documents. The Contractor shall not be liable for damage or costs resulting from such errors, inconsistencies, or omissions in the Contract Documents, which the Contractor could not reasonably have discovered through the exercise of the required standard of care. If the Contractor does discover any error, inconsistency, or omission in the Contract Documents, the Contractor shall not proceed with the work affected until the Contractor has received corrected or missing information from the Consultant. .2 Add new paragraph 3.4.2: 3.4.2 If, at any time, the Contractor finds errors, inconsistencies, or omissions in the Contract Documents or has any doubt as to the meaning or intent of any part thereof, the Contractor shall immediately notify the Consultant, and request a Supplemental Instruction, Change Order, or Change Directive, as the case may require. Neither the Owner nor the Consultant will be responsible for the consequences of any action of the Contractor based on oral instructions. GC 3.5 CONSTRUCTION SCHEDULE .1 Delete paragraph 3.5.1 in its entirety and substitute new paragraph 3.5.1: 3.5.1 The Contractor shall, .1 within 15 calendar days following the award of the Contract, prepare and submit to the Owner and the Consultant for their review and acceptance, a construction schedule that indicates the timing of the activities of the Work and provides sufficient detail of the critical events and their to demonstrate the Work will be performed in conformity with the Contract Time and in accordance with the Contract Documents. The schedule shall contemplate and comply with the requirements set out in GC 3.16 CONTINUED FACILITY OPERATIONS AND HOURS
Addendum-2-CCDC2-Supplementary-Conditions.docx