Kilometres of roads reports Three: rehabilitated or maintained (2.8) (23.5) (84.1) C Number Zero - - 21 24 24 Ongoing MIS/FMIS PM 1A, FO Intermediate Result indicator – 10,904,940 12,939,900 No. and value of works Four: (2 (13 contracts tendered and SBD 532,605) 5,257,965) awarded C Number Zero 21 24 Ongoing MIS PM 1A Intermediate Result indicator – No. of works completed Five: and certified. (0) (4) (13) 1B - Urban Works and Services Number Zero 3 8 18 37 43 Ongoing MIS/FMIS PM 1B, FO – Intermediate Result indicator C No. and value of works Six: 3,415,310 9,500,552 contracts tendered and awarded (Community Access SBD (3, (10, (14, Infrastructure) 513,544) 1,623,377) 2,134,207) Number Zero 320 640 845 852 860 Ongoing MIS/FMIS PM 1B, FO – C Intermediate Result indicator 11,841,850 11,941,850 Seven: No. and value of community grants provided (Cleaning (344, (647 (716 etc.) SBD 4,953,386) 9,262,207) 9,953,085) Number Zero 618 861 889 903 Ongoing MIS PM 1B – Intermediate Result indicator C No. sub-projects Eight: completed and certified (334) (637) (705) Number Zero 1 8 16 37 43 Once MIS PM 1B – Intermediate Result indicator N Number and value of Nine: (1 (7 (11 community access SBD infrastructure sub-projects 48,640) 937,259) 1,836,746) completed. Number Zero - - - Ongoing Contract Data PM 1B Intermediate Result indicator – Estimated number of N Ten: beneficiaries served by completed Community Access Infrastructure.
Three: Kilometres of roads rehabilitated or maintained (2.8) (23.5) (84.1) reports Intermediate Result indicator Four: No. and value of works contracts tendered and awarded C Number SBD Zero - (2 532,605) - (13 5,257,965) 21 10,904,940 24 12,939,900 24 Ongoing MIS/FMIS PM – 1A, FO Intermediate Result indicator Five: No. of works completed and certified. C Number Zero (0) (4) (13) 21 24 Ongoing MIS PM – 1A 1B - Urban Works and Services Intermediate Result indicator Six: No. and value of works contracts tendered and awarded (Community Access Infrastructure) C Number SBD Zero 3 (3, 513,544) 8 (10, 1,623,377) 18 3,415,310 (14, 2,134,207) 37 9,500,552 43 Ongoing MIS/FMIS PM – 1B, FO Intermediate Result indicator Seven: No. and value of community grants provided (Cleaning etc.) C Number SBD Zero 320 (344, 4,953,386) 640 (647 9,262,207) 845 11,841,850 (716 9,953,085) 852 11,941,850 860 Ongoing MIS/FMIS PM – 1B, FO Intermediate Result indicator Eight: No. sub-projects completed and certified C Number Zero (334) 618 (637) 861 (705) 889 903 Ongoing MIS PM – 1B Intermediate Result indicator Nine: Number and value of community access infrastructure sub-projects completed. N Number SBD Zero 1 (1 48,640) 8 (7 937,259) 16 (11 1,836,746) 37 43 Once MIS PM – 1B Intermediate Result indicator Ten: Estimated number of beneficiaries served by completed Community Access Infrastructure. N Number Zero - - - Ongoing Contract Data PM – 1B
814180PJPR0P140EP0AF0Project0Paper.docx