Workstream 2 2.2 Rural 2.1 RCV Mayors, 2.1 RCV Mayors, – Networking & Summit Councillors Councillors and Information 2016 and CEO CEO Forums (yr Sharing Forum 21 Oct 4) 2015 2.2 Rural Summit 2015 Workstream 3 3.4 Rural Council – Policy & Sustainability Research Project (stage one year 3) – 3.4.1 Rural Council Sustainability Project stage two year 4 – (Self Project) Workstream 4 4.5.1 Training and – Training & Capacity Capacity Building – Building (Spring Tour) and embed the NRCP Tools (year 4) workstream 5 5.5.1 Rural Migration – Attraction & Tool (stage two) Retention 5.3.1 Rural Recruitment Project 5.4.1 Technology Supporting Creative Industries Pilots 5.3.2 Tomorrow Towns Extra projects RCV2 RCV Advocacy Project Management RDV previously advised that all funding under the first NRCP had to be expended by 31 July 2015, or returned to RDV. Subsequent conversations between RDV, RCV and MAV identified a need for transitional funding to enable RCV to run as as usual’ until the ‘business new funding agreement for NRCP II is finalised. RCV worked with MAV to clarify their financial position to determine how long the remaining funds from NRCP would last, to cover staffing costs and anticipated costs associated with the ongoing program of work. RCV Staff have since been advised that their contracts will conclude on 30 September with MAV to take over the day to day running of RCV. Negotiations with RDV over the structure of the new funding agreement will be ongoing. The full financial acquittal of NRCP is currently being finalised. Workstream 1: Governance and Advocacy Program Communications Status Blue –
Workstream 2 – Networking & Information Sharing 2.2 Rural Summit 2016 2.1 RCV Mayors, Councillors and CEO Forum 21 Oct 2015 2.1 2.2 RCV Mayors, Councillors and CEO Forums (yr 4) Rural Summit 2015 Workstream 3 – Policy & Research 3.4 3.4.1 Rural Council Sustainability Project (stage one – year 3) Rural Council Sustainability Project stage two – year 4 (Self Project) Workstream 4 – Training & Capacity Building 4.5.1 Training and Capacity Building – (Spring Tour) and embed the NRCP Tools (year 4) workstream 5 – Attraction & Retention 5.5.1 5.3.1 5.4.1 5.3.2 Rural Migration Tool (stage two) Rural Recruitment Project Technology Supporting Creative Industries Pilots Tomorrow Towns Extra projects RCV2 RCV Advocacy Project Management RDV previously advised that all funding under the first NRCP had to be expended by 31 July 2015, or returned to RDV. Subsequent conversations between RDV, RCV and MAV identified a need for transitional funding to enable RCV to run as ‘business as usual’ until the new funding agreement for NRCP II is finalised. RCV worked with MAV to clarify their financial position to determine how long the remaining funds from NRCP would last, to cover staffing costs and anticipated costs associated with the ongoing program of work. RCV Staff have since been advised that their contracts will conclude on 30 September with MAV to take over the day to day running of RCV. Negotiations with RDV over the structure of the new funding agreement will be ongoing. The full financial acquittal of NRCP is currently being finalised. Workstream 1: Governance and Advocacy Program Communications – Status Blue
Agenda-and-RAG-Report-Executive-Committee-RCV-18-SEPTEMBER-2015.docx