B.1. Country-specific activities aimed at initiating supporting institutional arrangements Activities Responsible Target group Start date Completion Budget (US Milestones Expected outputs entity date $) B.1.1 Reviewing institutional FONDOIN with Relevant September November 8,000 Proposal A proposal to review the ministries prepared arrangements in HFCs the support of 2018 2019 linkage national strategies --- control measures and UNIDO prepared and presented to A workshop linkage to national main ministries involved delivered with strategies on environment in the HFC control relevant and on the mitigation of ministries climate change B.1.2 Reviewing operating codes FONDOIN with Relevant September November 10,000 A workshop A proposal for updating ministries delivered with and standards for the the support of 2018 2019 codes and standards relevant correct and efficient use of UNIDO prepared and presented ministries HFCs and ODS alternatives --- and servicing in the entire value chain A report sectors published on this topic B.1.3 Preparing and reviewing FONDOIN, Relevant November January 2019 12,000 A report Standards reviewed and ministries standards for local consultant 2018 prepared discussed with main RAC sector flammable/toxic low- and with the support and discussed stakeholder in control and associations zero-GWP alternatives in of UNIDO. with the national implementation line with international stakeholders standards B.1.4 Training on energy FONDOIN, Relevant November January 2019 20,000 A workshop Energy efficient concept efficiency improvement sectors and delivered with applied local consultant 2018 options related to low- and ministries relevant with the support zero- GWP replacement stakeholders of UNIDO. technologies and equipment, e.g. energy audit training Total cost USD 50,000
B.1. Country-specific activities aimed at initiating supporting institutional arrangements Activities Responsible entity Target group Start date Completion date Budget (US $) Milestones Expected outputs B.1.1 Reviewing institutional arrangements in HFCs control measures and linkage to national strategies on environment and on the mitigation of climate change FONDOIN with the support of UNIDO Relevant ministries September 2018 November 2019 8,000 Proposal prepared --- A workshop delivered with relevant ministries A proposal to review the linkage national strategies prepared and presented to main ministries involved in the HFC control B.1.2 Reviewing operating codes and standards for the correct and efficient use of HFCs and ODS alternatives in the entire value chain FONDOIN with the support of UNIDO Relevant ministries and servicing sectors September 2018 November 2019 10,000 A workshop delivered with relevant ministries --- A report published on this topic A proposal for updating codes and standards prepared and presented B.1.3 Preparing and reviewing standards for flammable/toxic low- and zero-GWP alternatives in line with international standards FONDOIN, local consultant with the support of UNIDO. Relevant ministries RAC sector associations November 2018 January 2019 12,000 A report prepared and discussed with the stakeholders Standards reviewed and discussed with main stakeholder in control and national implementation B.1.4 Training on energy efficiency improvement options related to low- and zero- GWP replacement technologies and equipment, e.g. energy audit training FONDOIN, local consultant with the support of UNIDO. Relevant sectors and ministries November 2018 January 2019 20,000 A workshop delivered with relevant stakeholders Energy efficient concept applied Total cost USD 50,000
8118p2.docx