C7 Preliminary Proposal on Quality Site 6.17(c)(x) 8 months Supervision Plan C8 Contract Strategy for Project 6.17(c)(xi) 8 months Implementation C9 Tender Documentation for Exhibits 6.17(c)(xii) 8 months and Environmental Elements Fabrication / Installation and Associated Fitting-out and Building Services Modification Works C10 Pre-tender Estimate for Each 6.17(c)(xiii) 8 months Contract Work stage 3 Tendering (6 months) – D1 Detailed Texts, Scripts and Graphics 6.17(d)(iii) 14 months for all Exhibits Panels, Multimedia and Motion Games D2 Report on Tenders for Each Works 6.17(d)(iv) & (v) 14 months Contract Work stage 4 Fabrication / Installation (9 months) – E1 Update Quality Site Supervision 6.17(e)(i) 14 months Plan E2 Endorsement of All Works Plans 6.17(e)(viii) - E3 Indexing and Endorsement of All 6.17(e)(x) - and Contractor’s Submissions Financial Statements E4 Inspection for Modules, Works and 6.17(e)(xvii) 20 months Materials at Off-Site Workshops E5 Operation and Maintenance Manuals 6.17(e)(xxxvi) 22 months for All Exhibits E6 Testing and Commissioning Records 6.17(e)(xxxvii) 23 months with List of Outstanding Works and Defects and Issuance of Completion Certificate E7 As-built Drawings 6.17(e)(xlix) 23 months E8 Report on assessment of 6.17(e)(l) - Claims Contractor’s E9 and Sub-Contractor’s 6.17(e)(li) Every quarter after Contractors’ Performance commencement of the Works Contract or as required by the DR Work stage 5 Maintenance (12 months) – F1 Handover of Spare Parts / Materials 6.17(f)(iii) 26months and Warranties F2 Full Set of Site Records and Report 6.17(f)(viii) 26 months on and Contractors’ Performance F3 Issuance of Maintenance Certificate 6.17(xvii) 35 months and finalisation of final accounts for all Works Contracts
C7 Preliminary Proposal on Quality Site Supervision Plan 6.17(c)(x) 8 months C8 Contract Strategy for Project Implementation 6.17(c)(xi) 8 months C9 Tender Documentation for Exhibits and Environmental Elements Fabrication / Installation and Associated Fitting-out and Building Services Modification Works 6.17(c)(xii) 8 months C10 Pre-tender Estimate for Each Contract 6.17(c)(xiii) 8 months Work stage 3 – Tendering (6 months) D1 Detailed Texts, Scripts and Graphics for all Exhibits Panels, Multimedia and Motion Games 6.17(d)(iii) 14 months D2 Report on Tenders for Each Works Contract 6.17(d)(iv) & (v) 14 months Work stage 4 – Fabrication / Installation (9 months) E1 Update Quality Site Supervision Plan 6.17(e)(i) 14 months E2 Endorsement of All Works Plans 6.17(e)(viii) - E3 Indexing and Endorsement of All Contractor’s Submissions and Financial Statements 6.17(e)(x) - E4 Inspection for Modules, Works and Materials at Off-Site Workshops 6.17(e)(xvii) 20 months E5 Operation and Maintenance Manuals for All Exhibits 6.17(e)(xxxvi) 22 months E6 Testing and Commissioning Records with List of Outstanding Works and Defects and Issuance of Completion Certificate 6.17(e)(xxxvii) 23 months E7 As-built Drawings 6.17(e)(xlix) 23 months E8 Report on assessment of Contractor’s Claims 6.17(e)(l) - E9 Contractors’ and Sub-Contractor’s Performance 6.17(e)(li) Every quarter after commencement of the Works Contract or as required by the DR Work stage 5 – Maintenance (12 months) F1 Handover of Spare Parts / Materials and Warranties 6.17(f)(iii) 26months F2 Full Set of Site Records and Report on Contractors’ and Performance 6.17(f)(viii) 26 months F3 Issuance of Maintenance Certificate and finalisation of final accounts for all Works Contracts 6.17(xvii) 35 months
9OE110_Annex_I_Part_1_Addendum_no_1.docx