Table 1 City of Palm Coast FY2014/15 TO FY 2018/19 – FDOT 5-Year Work Program Project Priorities FDOT Requested Funded Comments Priority Project Description Amount Year/Amount Construction $3,950,000 FY 17/18 - $3.27M Phase Old Kings Road CEI Phase $350,000 This request is to advance the construction Extension funds to coincide with the Matanzas Woods – Phase I (Forest Parkway/I-95 Interchange project and to 1 Grove Dr. to request an additional $1.0 million to construct Matanzas the extension as a 4-lane section. This would Woods Pkwy.) eliminate the need to request additional funding at a later time for the 4-lane segment and to reduce the overall cost of the project. Design New Request. $50,000 Phase SR100 & I95 Construction 2 Interchange $400,000 Phase Improvements CEI Phase $50,000 Construction $13,250,000 Priority #5 last year. Request FDOT to Old Kings Road Phase transfer $1.9M in FY 18 from Matanzas 4-lane (Palm Woods Pkwy. Phase II project (Widening CEI Phase $1,600,000 3 Coast Pkwy. to from US-1 to southbound I-95 ramps). Forest Grove Dr.) Design $150,000 Bridge # 734064 New Request. Phase Colorado @ 4 College Construction $855,000 Waterway CEI Phase $95,000 Old Kings Road $600,000 Priority #3 last year. Extension Phase – Phase II Construction $4,500,000 5 (Matanzas Phase Woods Pkwy. to CEI Phase $500,000 Old Kings Rd.) Design $1,898,000 Design Funds in FY 2017/18 - $1.93M Will – Phase request to move funds to OKR 4-lane project. Matanzas Wetland 28,000 Scheduled pushed back one-year for all Woods Parkway Mitigation phases. 4-laning (from 6 $183,000 US-1 to Phase southbound I-95 Construction $12,653,000 ramps). Phase CEI Phase $1,265,000
Table 1 – City of Palm Coast FY2014/15 TO FY 2018/19 FDOT 5-Year Work Program Project Priorities FDOT Priority Project Description Requested Amount Funded Year/Amount Comments 1 Old Kings Road Extension – Phase I (Forest Grove Dr. to Matanzas Woods Pkwy.) Construction Phase $3,950,000 FY 17/18 - $3.27M CEI Phase $350,000 This request is to advance the construction funds to coincide with the Matanzas Woods Parkway/I-95 Interchange project and to request an additional $1.0 million to construct the extension as a 4-lane section. This would eliminate the need to request additional funding at a later time for the 4-lane segment and to reduce the overall cost of the project. 2 SR100 & I95 Interchange Improvements Design Phase $50,000 New Request. Construction Phase $400,000 CEI Phase $50,000 3 Old Kings Road 4-lane (Palm Coast Pkwy. to Forest Grove Dr.) Construction Phase $13,250,000 Priority #5 last year. Request FDOT to transfer $1.9M in FY 18 from Matanzas Woods Pkwy. Phase II project (Widening from US-1 to southbound I-95 ramps). CEI Phase $1,600,000 4 Bridge # 734064 Colorado @ College Waterway Design Phase $150,000 New Request. Construction $855,000 CEI Phase $95,000 5 Old Kings Road Extension – Phase II (Matanzas Woods Pkwy. to Old Kings Rd.) Phase $600,000 Priority #3 last year. Construction Phase $4,500,000 CEI Phase $500,000 6 Matanzas Woods Parkway 4-laning (from US-1 to southbound I-95 ramps). Design Phase $1,898,000 Design Funds in FY 2017/18 - $1.93M – Will request to move funds to OKR 4-lane project. Scheduled pushed back one-year for all phases. Wetland Mitigation 28,000 Phase $183,000 Construction Phase $12,653,000 CEI Phase $1,265,000
774a0334-e928-421f-a86c-ec52ae5878df.docx