Indicator Baseline Value Original Target Formally Actual Value Values (from Revised Target Achieved at approval Values Completion or documents) Target Years Indicator 1: Number of participatory planning workshops involving local councillors and community stakeholder groups 0 6 Not applicable 6 Value (Quantitative or qualitative) 09/15/2011 09/30/2014 Date achieved 11/30/2014 100% achievement. 6 participatory consultations were held with local Comments councillors and community stakeholders in Hithadoo and Fuvahmulah. (including % achievement) Community Advisory Boards have been formed for management of wetlands in Fuvahmulah and Hithadoo. Indicator Baseline Value Original Target Formally Actual Value Values (from Revised Target Achieved at approval Values Completion or documents) Target Years Number of ecotourism Indicator 2: facilities 0 1 Not applicable Partly completed Value (Quantitative or qualitative) 09/15/2011 09/30/2014 11/30/2014 Date achieved By end of project, ecotourism works were partly completed in Hithadhoo due Comments to insufficient funds (funds were transferred from this activity to the drinking (including % achievement) water works in Ukulhas) and delays in supply of environmentally certified wood.
Indicator Baseline Value Original Target Values (from approval documents) Formally Revised Target Values Actual Value Achieved at Completion or Target Years Indicator 1: Number of participatory planning workshops involving local councillors and community stakeholder groups Value (Quantitative or qualitative) 0 6 Not applicable 6 Date achieved 09/15/2011 09/30/2014 11/30/2014 Comments (including % achievement) 100% achievement. 6 participatory consultations were held with local councillors and community stakeholders in Hithadoo and Fuvahmulah. Community Advisory Boards have been formed for management of wetlands in Fuvahmulah and Hithadoo. Indicator Baseline Value Original Target Values (from approval documents) Formally Revised Target Values Actual Value Achieved at Completion or Target Years Indicator 2: Number of ecotourism facilities Value (Quantitative or qualitative) 0 1 Not applicable Partly completed Date achieved 09/15/2011 09/30/2014 11/30/2014 Comments (including % achievement) By end of project, ecotourism works were partly completed in Hithadhoo due to insufficient funds (funds were transferred from this activity to the drinking water works in Ukulhas) and delays in supply of environmentally certified wood.
97624-ICR-P128278-Box391495B-PUBLIC.docx