Shelter Group Meeting - #6 06.07.2017 at CHA Office at 10.00am Agenda Introductions Information Management District Focal Point Update Protection & Shelter NBRO Drone assessment Strategy update AOB and Next Meeting IM Update Overview of planned response (4 districts) Partially Damaged Houses - 20439 Fully Damaged Houses - 2967 Total Response Response Items Gap Needed Plan Cash/ Shelter Repair Kits 6158 14281 Cash/ Household NFI Kits 23406 26635 (3229) Permanent House/Transitional Shelter 2967 830 2137 Shelter Sector WG Coordinator Mr.Anuradda Wijayakumara (NBRO) has been appointed as Technical Advisor to the Shelter Sector Working Group / government focal point. Open invitation to all agencies for share their documents related to the shelter sector for uploading on the ShelterCluster.com website. District Focal Point Update World Vision briefed field level progress in Rathnapura district. Implementation is ongoing in 4 DS divisions: affected people are scattered among camps and host families. The repair kit contents are insufficient, in particular the number (6) of GI sheets are not sufficient to fully repair damaged houses.
Shelter Group Meeting - #6 06.07.2017 at CHA Office at 10.00am Agenda Introductions Information Management District Focal Point Update Protection & Shelter NBRO Drone assessment Strategy update AOB and Next Meeting IM Update Overview of planned response (4 districts) Partially Damaged Houses - 20439 Fully Damaged Houses - 2967 Items Total Response Needed Response Plan Gap Cash/ Shelter Repair Kits 6158 14281 Cash/ Household NFI Kits 23406 26635 (3229) Permanent House/Transitional Shelter 2967 830 2137 Shelter Sector WG Coordinator Mr.Anuradda Wijayakumara (NBRO) has been appointed as Technical Advisor to the Shelter Sector Working Group / government focal point. Open invitation to all agencies for share their documents related to the shelter sector for uploading on the ShelterCluster.com website. District Focal Point Update World Vision briefed field level progress in Rathnapura district. Implementation is ongoing in 4 DS divisions: affected people are scattered among camps and host families. The repair kit contents are insufficient, in particular the number (6) of GI sheets are not sufficient to fully repair damaged houses.
07_06_minutes_shelter_wg_meeting.docx