Action Status Landy Field storage facility Leopold Football and Netball Club clubroom upgrade Mt Duneed Pony Club - enclosed riding arena construction Regional Paddle Sports pavilion redevelopment i Stead Park beginner level BMX track development i Thomson Reserve tennis court sports lighting Waurn Ponds Skate Park ramp replacement Recreation reserve upgrades Austin Park, Lara redevelopment i Barwon Heads Village Park soccer pitch upgrade i Capital renewal of civil assets in parks across the municipality i Evans Reserve asbestos remediation Shell Road Reserve Master Plan implementation St Albans Football and Netball Club scoreboard relocation i West Oval stadium lighting Swim Sport and Leisure Centre upgrades i Bellarine Aquatic and Sports Centre filter upgrade Concrete core replacement program Geelong Arena cyclical and programmed maintenance Kardinia Pool underground infrastructure upgrade and leak prevention Leisurelink Aquatic and Recreation Centre - aquatic area air handling Leisurelink Aquatic and Recreation Centre gymnasium extension construction Leisurelink Aquatic and Recreation Centre main pool headwall replacement Splashdown aquatic play park plan and construction Splashdown main pool tiling i Waterworld gymnasium roof replacement i Waterworld outdoor pools boiler replacement Explanation of actions on hold or not progressing: Action Explanation School Crossing Supervisor - LED Project not proceeding due to inability to find an illuminated batten that meets light battens Australian Standards and VicRoads approval. In lieu of this the school crossing supervisor training program has incorporated additional content around taking extra precautions during poor weather conditions. Leopold Football and Netball Club Timing and requirements around State Government election promise of $1.5 million to clubroom upgrade be confirmed. If grant can be used on stage one, preference of Club is to tender and commence work in 2015. Waurn Ponds Skate Park ramp Prices have exceeded budget estimates, additional funding is required to proceed. replacement Project on hold pending a Council decision, report is being prepared. Leisurelink Aquatic and Recreation Documentation complete. Construction unlikely to commence until 2017. No additional Centre gymnasium extension funding in current draft budget. construction
Action Status Landy Field storage facility Leopold Football and Netball Club clubroom upgrade Mt Duneed Pony Club - enclosed riding arena construction Regional Paddle Sports pavilion redevelopment Stead Park beginner level BMX track development i Thomson Reserve tennis court sports lighting i Waurn Ponds Skate Park ramp replacement Recreation reserve upgrades Austin Park, Lara redevelopment Barwon Heads Village Park soccer pitch upgrade i Capital renewal of civil assets in parks across the municipality i Evans Reserve asbestos remediation i Shell Road Reserve Master Plan implementation St Albans Football and Netball Club scoreboard relocation West Oval stadium lighting i Swim Sport and Leisure Centre upgrades Bellarine Aquatic and Sports Centre filter upgrade i Concrete core replacement program Geelong Arena cyclical and programmed maintenance Kardinia Pool underground infrastructure upgrade and leak prevention Leisurelink Aquatic and Recreation Centre - aquatic area air handling Leisurelink Aquatic and Recreation Centre gymnasium extension construction Leisurelink Aquatic and Recreation Centre main pool headwall replacement Splashdown aquatic play park plan and construction Splashdown main pool tiling Waterworld gymnasium roof replacement i Waterworld outdoor pools boiler replacement i Explanation of actions on hold or not progressing: Action Explanation School Crossing Supervisor - LED light battens Project not proceeding due to inability to find an illuminated batten that meets Australian Standards and VicRoads approval. In lieu of this the school crossing supervisor training program has incorporated additional content around taking extra precautions during poor weather conditions. Leopold Football and Netball Club clubroom upgrade Timing and requirements around State Government election promise of $1.5 million to be confirmed. If grant can be used on stage one, preference of Club is to tender and commence work in 2015. Waurn Ponds Skate Park ramp replacement Prices have exceeded budget estimates, additional funding is required to proceed. Project on hold pending a Council decision, report is being prepared. Leisurelink Aquatic and Recreation Centre gymnasium extension construction Documentation complete. Construction unlikely to commence until 2017. No additional funding in current draft budget.
8d2c344c1fe352d-Part%201%20-%202014-2015%20Annual%20Report.docx