Area Provider Schemes No of Status Expected Completion Date Units North Dublin City Council Bunratty Road, 62 Approved in principle by DECLG. Design Q2 2019 Central Phase 1c being reviewed by DCC. South Dublin City Council Cornamona, 60 Approved in principle by DECLG. Part VIII Q4 2018 Central Ballyfermot planning process commencing Q2 2016. Central Dublin City Council North King 30 Design team procured. Part VIII underway Q3 2018 Street Central Dublin City Council Infirmary Road/ 30 Study on potential site use being reviewed by Q2 2019 Montpelier Hill DCC. Balance of site is included in Land Initiative proposal. Central Dublin City Council Dominick Street 73 DECLG Approval in principle to project Q4 2019 (East Side) received 29/06/16. North Dublin City Council Belcamp (site B 28 Approval in principle received from DECLG. Q2 2018 Central & C) Tender for Design Team being prepared. Central Dublin City Council Sackville 12 Design team to be appointed. Approval Q4 2018 Avenue received from DECLG 20/06/16 Cottages Various AHB Acquisitions 34 Acquisitions CALF and Leasing 2016 South East AHB Moss Street, 22 Approved under 2015 CAS Programme. 2017 D.2. DCC Land In discussions with Developer of adjoining Housing sites Ireland ) South East AHB Townsend 18 Approved under 2015 CAS Programme. 2017 Street 180-187 DCC Land. McVerry AHB has procuring design team. Trust) North AHB High Park 8 Approved 2015 CAS Programme. 2017 Central (Respond!) Retendering for Design Team
Area Provider Schemes No of Units Status Expected Completion Date North Central Dublin City Council Bunratty Road, Phase 1c 62 Approved in principle by DECLG. Design being reviewed by DCC. Q2 2019 South Central Dublin City Council Cornamona, Ballyfermot 60 Approved in principle by DECLG. Part VIII planning process commencing Q2 2016. Q4 2018 Central Dublin City Council North King Street 30 Design team procured. Part VIII underway Q3 2018 Central Dublin City Council Infirmary Road/ Montpelier Hill 30 Study on potential site use being reviewed by DCC. Balance of site is included in Land Initiative proposal. Q2 2019 Central Dublin City Council Dominick Street (East Side) 73 DECLG Approval in principle to project received 29/06/16. Q4 2019 North Central Dublin City Council Belcamp (site B & C) 28 Approval in principle received from DECLG. Tender for Design Team being prepared. Q2 2018 Central Dublin City Council Sackville Avenue Cottages 12 Design team to be appointed. Approval received from DECLG 20/06/16 Q4 2018 Various AHB Acquisitions 34 Acquisitions CALF and Leasing 2016 South East AHB Moss Street, D.2. Housing Ireland ) 22 Approved under 2015 CAS Programme. DCC Land In discussions with Developer of adjoining sites 2017 South East AHB Townsend Street 180-187 McVerry Trust) 18 Approved under 2015 CAS Programme. DCC Land. AHB has procuring design team. 2017 North Central AHB High Park (Respond!) 8 Approved 2015 CAS Programme. Retendering for Design Team 2017
Agenda%20July%2016.docx