Preparatory actions for reviewing national priorities and policies contained in the activities in sub-paragraphs a and b above Well-defined national strategies and priorities can facilitate the ratification process and subsequently the whole HFC phase-down. Here, activities are proposed for preparing the basis of the national strategy through a preparatory phase for reviewing the existing national policies related on HFC and alternatives. Activities Responsible Target group Start Completion Budget Milestones Expected outputs entity date date (US $) C.1.1 Identification of appropriate FONDOIN, Relevant ministries August January 20,000 Workshop Feasible policies and policies and regulations, including local consultant --- 2018 2019 delivered regulations identified HCFC phase-out strategies, to with the support Private sector (RAC --- facilitate the phase-down of HFCs of UNIDO. manufacturing, servicing A report and the introduction of low-GWP sector, aerosols) prepared alternative technologies inclusive and – options with higher distributed “not-in-kind” – rates of energy efficiency to stakeholders Total cost USD 20,000
Preparatory actions for reviewing national priorities and policies contained in the activities in sub-paragraphs a and b above Well-defined national strategies and priorities can facilitate the ratification process and subsequently the whole HFC phase-down. Here, activities are proposed for preparing the basis of the national strategy through a preparatory phase for reviewing the existing national policies related on HFC and alternatives. Activities Responsible entity Target group Start date Completion date Budget (US $) Milestones Expected outputs C.1.1 Identification of appropriate policies and regulations, including HCFC phase-out strategies, to facilitate the phase-down of HFCs and the introduction of low-GWP alternative technologies – inclusive “not-in-kind” options – with higher rates of energy efficiency FONDOIN, local consultant with the support of UNIDO. Relevant ministries --- Private sector (RAC manufacturing, servicing sector, aerosols) August 2018 January 2019 20,000 Workshop delivered --- A report prepared and distributed to stakeholders Feasible policies and regulations identified Total cost USD 20,000
8118p2.docx