19 26/01/17 Confirmation to be issued in relation to hoarding on Mount NPH Closed Confirmation sent 02.03.17 Brown 27.01.17 4 15/12/16 NPH to issue architecture of zonal mapping NPH Closed Issued by EOR 22/12/16 22nd December 2016 5 15/12/16 Meeting with Emer Dolphin and Residents for Community Resident Reps Closed Complete 26/01/17 Facilitator role 6 15/12/16 ITA Document to be issued to Resident Reps for review by their NPH Closed Issued by EOR 16/12/16 Advisors 16th December 2016 7 15/12/16 Update of ITA Document to include engagement with residents NPH Closed Complete 26/01/17 8 15/12/16 Issue list of potential companies on DCC Framework for the DCC Closed Complete 26/01/17 tender to NPH 9 15/12/16 NPH to check if the same helpline number will used for the NPH Closed Complete 08/02/17 lifetime of the project 11 15/12/16 NPH to give a breakdown on compliance of planning conditions NPH Closed Complete 26/01/17 12 15/12/16 Circular to Mount Browne & Faulkners Terrace on works around NPH Closed Complete 26/01/17 energy centre 10 15.12.16 Letter of confirmation to be sought from DCC that the DCC Closed DCC to put 01.06.17 commencement notice is in order commencement notice up on their website 16 26.01.17 Community Facilitator to be invited to attend PMC meetings Resident Reps Closed Billy Walsh 01.06.17 when appointed attended the meeting 24 02.03.17 Laminated hotline phone number cards to be ordered and NPH Closed Will issue with the 01.06.17 distributed to residents next Connect update on 05.06.17 30 27.04.17 MG to review dust levels and window cleaning with BAM NPH Closed Window cleaning 01.06.17 will start on week
19 26/01/17 Confirmation to be issued in relation to hoarding on Mount Brown NPH Closed Confirmation sent 27.01.17 02.03.17 4 15/12/16 NPH to issue architecture of zonal mapping NPH Closed Issued by EOR 22nd December 2016 22/12/16 5 15/12/16 Meeting with Emer Dolphin and Residents for Community Facilitator role Resident Reps Closed Complete 26/01/17 6 15/12/16 ITA Document to be issued to Resident Reps for review by their Advisors NPH Closed Issued by EOR 16th December 2016 16/12/16 7 15/12/16 Update of ITA Document to include engagement with residents NPH Closed Complete 26/01/17 8 15/12/16 Issue list of potential companies on DCC Framework for the tender to NPH DCC Closed Complete 26/01/17 9 15/12/16 NPH to check if the same helpline number will used for the lifetime of the project NPH Closed Complete 08/02/17 11 15/12/16 NPH to give a breakdown on compliance of planning conditions NPH Closed Complete 26/01/17 12 15/12/16 Circular to Mount Browne & Faulkners Terrace on works around energy centre NPH Closed Complete 26/01/17 10 15.12.16 Letter of confirmation to be sought from DCC that the commencement notice is in order DCC Closed DCC to put commencement notice up on their website 01.06.17 16 26.01.17 Community Facilitator to be invited to attend PMC meetings when appointed Resident Reps Closed Billy Walsh attended the meeting 01.06.17 24 02.03.17 Laminated hotline phone number cards to be ordered and distributed to residents NPH Closed Will issue with the next Connect update on 05.06.17 01.06.17 30 27.04.17 MG to review dust levels and window cleaning with BAM NPH Closed Window cleaning will start on week 01.06.17
Action%20Items%20Project%20Monitoring%20Committee%20(PMC)%2001.06.2017%20(ID%2011764).docx