Subcontracts (subtask 1.9); and Any other relevant topics. The technical portion of the meeting will include discussion of the following: The for accomplishing tasks described in the Scope CAM’s expectations of Work; An updated Project Schedule; Technical products (subtask 1.1); Progress reports and invoices (subtask 1.5); Final Report (subtask 1.6); Technical Advisory Committee meetings (subtasks 1.10 and 1.11); and Any other relevant topics. Provide an Updated Project Schedule, List of Match Funds, and List of Permits, as needed to reflect any changes in the documents. The CAM shall: Designate the date and location of the meeting. Send the Recipient a Kick-off Meeting Agenda. Recipient Products: Updated Project Schedule (if applicable) Updated List of Match Funds (if applicable) Updated List of Permits (if applicable) CAM Product: Kick-off Meeting Agenda Subtask 1.3 Critical Project Review (CPR) Meetings The goal of this subtask is to determine if the project should continue to receive Energy Commission funding, and if so whether any modifications must be made to the tasks, products, schedule, or budget. CPR meetings provide the opportunity for frank discussions between the Energy Commission and the Recipient. As determined by the CAM, discussions may include project status, challenges, successes, advisory group findings and recommendations, final report preparation, and progress on technical transfer and production readiness activities (if applicable). Participants will include the CAM and the Recipient, and may include the CAO and any other individuals selected by the CAM to provide support to the Energy Commission. CPR meetings generally take place at key, predetermined points in the Agreement, as determined by the CAM and as shown in the Task List on page 1 of this Exhibit. However, the CAM may schedule additional CPR meetings as necessary. The budget will be reallocated to cover the additional costs borne by the Recipient, but the overall Agreement amount will not increase. CPR meetings generally take place at the Energy
Subcontracts (subtask 1.9); and Any other relevant topics. The technical portion of the meeting will include discussion of the following: The CAM’s expectations for accomplishing tasks described in the Scope of Work; An updated Project Schedule; Technical products (subtask 1.1); Progress reports and invoices (subtask 1.5); Final Report (subtask 1.6); Technical Advisory Committee meetings (subtasks 1.10 and 1.11); and Any other relevant topics. Provide an Updated Project Schedule, List of Match Funds, and List of Permits, as needed to reflect any changes in the documents. The CAM shall: Designate the date and location of the meeting. Send the Recipient a Kick-off Meeting Agenda. Recipient Products: Updated Project Schedule (if applicable) Updated List of Match Funds (if applicable) Updated List of Permits (if applicable) CAM Product: Kick-off Meeting Agenda Subtask 1.3 Critical Project Review (CPR) Meetings The goal of this subtask is to determine if the project should continue to receive Energy Commission funding, and if so whether any modifications must be made to the tasks, products, schedule, or budget. CPR meetings provide the opportunity for frank discussions between the Energy Commission and the Recipient. As determined by the CAM, discussions may include project status, challenges, successes, advisory group findings and recommendations, final report preparation, and progress on technical transfer and production readiness activities (if applicable). Participants will include the CAM and the Recipient, and may include the CAO and any other individuals selected by the CAM to provide support to the Energy Commission. CPR meetings generally take place at key, predetermined points in the Agreement, as determined by the CAM and as shown in the Task List on page 1 of this Exhibit. However, the CAM may schedule additional CPR meetings as necessary. The budget will be reallocated to cover the additional costs borne by the Recipient, but the overall Agreement amount will not increase. CPR meetings generally take place at the Energy
06_Attachment-06_Scope_of_Work_and_Instructions_Template_Sections_I-IV.docx