To ensure child education and comprehensive development of education scenario, environment and school going culture within the community by providing care, support & guidance and lunching necessary facilities for child education and make the programme a and self-sustained. “MODEL” 4. ACTIVITY REPORT/ PRESENT STATUS OF THE PROGRAMME:- Sl. ACTIVITY STATUS No. 1. During the period under review total 284 children have Basic, Primary & Higher Primary got education, care & nurturing according to action education, Care and Nurturing of Plan. 300 target children 2. According to Action Plan performance test has been Performance test of target children. done in time. 3. Done according to Action Plan. Doctor of our Health Health Check up & Medicare. Unit has covered the health check up component; medication to children has been done from our own source. 4. It is going on according to action Plan Home visit / Family counseling /Guardian meeting and awareness & IEC Services. 5. During the period under review total inducted children Induction /Admission of new is 53 Nos. children into LTTO Program. 6. Total no. of re-linked children is 56 Re-linked & mainstreamed 7. Process is going on but the picture is not clear. for getting Affiliation from WBBSE. 8. Done during the period under Provision for Exposure Visit for review. This year’s target children. selected spot was “Chinsurah”( Ganga River Side), Hooghly. The spot is famous for the child recreation. 9. Not done as we fund from Asha For Development of Child Resource didn’t get Education. During the visit of Mr. Sohil Tiwari the point Centre. was discussed and accordingly we furnished for the required fund for the purpose in the future plan for kind consideration of Asha For Education. 10. Not yet done. Hope in the year 2014, Asha For Decoration of class-rooms with High Education would consider the component. If Asha For & Low Benches. Education considers the component, the term will be completed. 11. According to action plan the management is doing it. On Monitoring & Evaluation behalf of Asha For Education, Mr. Asish Dasgupta has evaluated the programme on 05th December 2013. 5. MANPOWE TO RUN THE PROGRAMME: Administrative Teaching Personnel Non-Teaching Total Programme Teacher Teacher Teacher Teachers Clerk Cook Sweeper Nos. Coordinator for Basic for for for Arts Standard Primary Higher & Craft Standard Primary Standard 1 2 4 6 4 1 1 1 20 Page-3 6. OUTPUT REACHED :-
To ensure child education and comprehensive development of education scenario, environment and school going culture within the community by providing care, support & guidance and lunching necessary facilities for child education and make the programme a “MODEL” and self-sustained. 4. ACTIVITY REPORT/ PRESENT STATUS OF THE PROGRAMME:- Sl. No. ACTIVITY STATUS 1. Basic, Primary & Higher Primary education, Care and Nurturing of 300 target children During the period under review total 284 children have got education, care & nurturing according to action Plan. 2. Performance test of target children. According to Action Plan performance test has been done in time. 3. Health Check up & Medicare. Done according to Action Plan. Doctor of our Health Unit has covered the health check up component; medication to children has been done from our own source. 4. Home visit / Family counseling /Guardian meeting and awareness & IEC Services. It is going on according to action Plan 5. Induction /Admission of new children into LTTO Program. During the period under review total inducted children is 53 Nos. 6. Re-linked & mainstreamed Total no. of re-linked children is 56 7. for getting Affiliation from WBBSE. Process is going on but the picture is not clear. 8. Provision for Exposure Visit for target children. Done during the period under review. This year’s selected spot was “Chinsurah”( Ganga River Side), Hooghly. The spot is famous for the child recreation. 9. Development of Child Resource Centre. Not done as we didn’t get fund from Asha For Education. During the visit of Mr. Sohil Tiwari the point was discussed and accordingly we furnished for the required fund for the purpose in the future plan for kind consideration of Asha For Education. 10. Decoration of class-rooms with High & Low Benches. Not yet done. Hope in the year 2014, Asha For Education would consider the component. If Asha For Education considers the component, the term will be completed. 11. Monitoring & Evaluation According to action plan the management is doing it. On behalf of Asha For Education, Mr. Asish Dasgupta has evaluated the programme on 05th December 2013. 5. MANPOWE TO RUN THE PROGRAMME: Administrative Teaching Personnel Non-Teaching Total Nos. Programme Coordinator Teacher for Basic Standard Teacher for Primary Standard Teacher for Higher Primary Standard Teachers for Arts & Craft Clerk Cook Sweeper 1 2 4 6 4 1 1 1 20 Page-3 6. OUTPUT REACHED :-
93_Progress_Report_LTTO_2013_KNUC.docx