and Elevations on WREC Building Works B4 Preliminary Proposals on Works 6.17(b)(vii) 3 months Contract Strategy / Packaging and Supervision Plan B5 Presentation of Preliminary Design 6.17(b)(ix) 4 months and Final Preliminary Design Submission Work stage 2 Detailed Design (4 months) – C1 Details of Building Works with 6.17(c)(iii) 7 months Design Calculation C2 Detailed Design of All 6.17(c)(iv) 7 months Environmental Elements C3 Detailed Design of All Exhibits 6.17(c)(v) 7 months C4 Summary Data Sheets and Resources 6.17(c)(vii) 7 months Plans of All Environmental Elements and Exhibits C5 Preliminary Texts, Scripts and 6.17(c)(viii) 7 months Graphics of all Exhibit Panels, Audio-Visual, Multimedia and Motion Games C6 Final Detailed Design Submission 6.17(c)(ix) 7 months and Presentation of Detailed Design C7 Preliminary Proposal on Quality Site 6.17(c)(ix) 8 months Supervision Plan C8 Contract Strategy for Project 6.17(c)(xi) 8 months Implementation C9 Tender Documentation for Exhibits 6.17(c)(xii) 8 months and Environmental Elements Fabrication / Installation and Associated Fitting-out and Building Services Modification Works C10 Pre-tender Estimate for Each 6.17(c)(xiii) 8 months Contract Work stage 3 Tendering (6 months) – D1 Detailed Texts, Scripts and Graphics 6.17(d)(iii) 14 months for all Exhibits Panels, Multimedia and Motion Games D2 Report on Tenders for Each Works 6.17(d)(iv) & (v) 14 months Contract Work stage 4 Fabrication / Installation (9 months) – E1 Revised Quality Site Supervision 6.17(e)(ix) 14 months Plan E2 Endorsement of All Works Plans and 6.17(e)(viii) - Sequences E3 Endorsement of All 6.17(e)(x) - Contractor’s Submissions and Financial Statements
and Elevations on WREC Building Works B4 Preliminary Proposals on Works Contract Strategy / Packaging and Supervision Plan 6.17(b)(vii) 3 months B5 Presentation of Preliminary Design and Final Preliminary Design Submission 6.17(b)(ix) 4 months Work stage 2 – Detailed Design (4 months) C1 Details of Building Works with Design Calculation 6.17(c)(iii) 7 months C2 Detailed Design of All Environmental Elements 6.17(c)(iv) 7 months C3 Detailed Design of All Exhibits 6.17(c)(v) 7 months C4 Summary Data Sheets and Resources Plans of All Environmental Elements and Exhibits 6.17(c)(vii) 7 months C5 Preliminary Texts, Scripts and Graphics of all Exhibit Panels, Audio-Visual, Multimedia and Motion Games 6.17(c)(viii) 7 months C6 Final Detailed Design Submission and Presentation of Detailed Design 6.17(c)(ix) 7 months C7 Preliminary Proposal on Quality Site Supervision Plan 6.17(c)(ix) 8 months C8 Contract Strategy for Project Implementation 6.17(c)(xi) 8 months C9 Tender Documentation for Exhibits and Environmental Elements Fabrication / Installation and Associated Fitting-out and Building Services Modification Works 6.17(c)(xii) 8 months C10 Pre-tender Estimate for Each Contract 6.17(c)(xiii) 8 months Work stage 3 – Tendering (6 months) D1 Detailed Texts, Scripts and Graphics for all Exhibits Panels, Multimedia and Motion Games 6.17(d)(iii) 14 months D2 Report on Tenders for Each Works Contract 6.17(d)(iv) & (v) 14 months Work stage 4 – Fabrication / Installation (9 months) E1 Revised Quality Site Supervision Plan 6.17(e)(ix) 14 months E2 Endorsement of All Works Plans and Sequences 6.17(e)(viii) - E3 Endorsement of All Contractor’s Submissions and Financial Statements 6.17(e)(x) -
9OD125_Annex_I.docx