Introduction Over half way through its second year and associated theme ‘Exmoor’s Inspiring Landscapes (Woodlands)’, activity from April to June 2015 is set out in the table below, following the same format as within the Action Plan submitted in the original bid for funding. There are additional elements at the end of the table which pick up uncompleted activity from Year 1, or where activities are naturally continuing from Year 1 into Year 2. Please refer to the Project spreadsheets which document the figures used within the table below. The table sets out an ongoing tally of outputs for the entire Project (column 4), quantifying activity since August 2013 (the Project start). Targets for Year 2 appear in column 2, and then the overall tally of activity for Year 2 appears in column 3. For a full written description of activity for each previous quarter of the Project please refer to the details set out in previous reports. This has been an exciting quarter with Heritage Officer, Louise, dropping to 3 days per week which has meant seeking a new member of the team to ‘back fill’. We are delighted to now have Abbie Thorne as Heritage Project Assistant who started at the beginning of June. Targets - Year 2 Tally – whole Tally - Year 2 Status and Activity Since Last Report Project Activity 1 1 1 Year 1 Highlights have been launched on the ENPA and Lynmouth Pavilion Review of year 1 Project web pages activities in consultation with the project advisory group and volunteers Call for Volunteers Maintain 20+ 55 vols signed 67 vols signed 25 volunteer days were contributed to the Project this quarter: volunteers to up up Advertise & recruit 3 days of unskilled volunteer activity deliver project 16 under 25s 18 skilled activities. Aim 4 professional to recruit at 23 active vols least 8 young
Introduction Over half way through its second year and associated theme ‘Exmoor’s Inspiring Landscapes (Woodlands)’, activity from April to June 2015 is set out in the table below, following the same format as within the Action Plan submitted in the original bid for funding. There are additional elements at the end of the table which pick up uncompleted activity from Year 1, or where activities are naturally continuing from Year 1 into Year 2. Please refer to the Project spreadsheets which document the figures used within the table below. The table sets out an ongoing tally of outputs for the entire Project (column 4), quantifying activity since August 2013 (the Project start). Targets for Year 2 appear in column 2, and then the overall tally of activity for Year 2 appears in column 3. For a full written description of activity for each previous quarter of the Project please refer to the details set out in previous reports. This has been an exciting quarter with Heritage Officer, Louise, dropping to 3 days per week which has meant seeking a new member of the team to ‘back fill’. We are delighted to now have Abbie Thorne as Heritage Project Assistant who started at the beginning of June. Activity Targets - Year 2 Tally - Year 2 Tally – whole Project Status and Activity Since Last Report Review of year 1 activities in consultation with the project advisory group and volunteers 1 1 1 Year 1 Highlights have been launched on the ENPA and Lynmouth Pavilion Project web pages Call for Volunteers Advertise & recruit Maintain 20+ volunteers to deliver project activities. Aim to recruit at least 8 young 55 vols signed up 67 vols signed up 16 under 25s 23 active vols 25 volunteer days were contributed to the Project this quarter: 3 days of unskilled volunteer activity 18 skilled 4 professional
Activity-Report-Apr-Jun-2015.docx