strategic places spots aired -on 3 TV stations 217 TV spots 28 billboards & 63 roadsters 50 Factsheets for leaders & DJ mentions Developed concept for new test and treat No activities campaign.(Posters and Radio) undertaken as Pre-tested concepts along with Stop Malaria development of in Luwero,Soroti,Apac ,Hoima and Masaka campaign was underway. Production of campaign print and electronic Worked with Malaria Lea materials in progress for approval by M.O.H consortium to deliver Malaria – Power of Day one Phase 2 1000 bales of mosquito nets. Made preparations for capacity building in malaria case management for Drug shops and Good life clinics ahead of the Collected accountabilities for the Evaluation. nets and processed funds to deliver the LLINs Made preparations for World Malaria day to be held in Mubende. Marrietah Structured sms sent to personnel monthly SMS are running twice a week for Record Rob calls with CGP and IGP prisons and police personnel SPEAR Broadcast rob calls Both rob calls have been recorded Get off the sexual Network campaign-scale Produce video clips on CHCT & sexual Network for Rob call broadcast to start on Friday up community dialogue 15th March 75 DVDs have been produced and dissemination is on-going Get off the sexual Network campaign-scale Develop concepts and final artwork Artwork for truckers and fisher folk up has been developed in English and STAR-EC Luganda and approved. Audience; Truckers Production to be done by STAR-EC Fishing community 3.3 MSI - Research MONITORING & EVALUATION RME supports UHMG programs with a mechanism to plan and prioritize efforts for implementation of activities. Research is programs strategy to identify areas of need, provide evidence on what works and
strategic places spots aired -on 3 TV stations 217 TV spots 28 billboards & 63 roadsters 50 Factsheets for leaders & DJ mentions Lea Malaria – Power of Day one Phase 2 Developed concept for new test and treat campaign.(Posters and Radio) Pre-tested concepts along with Stop Malaria in Luwero,Soroti,Apac ,Hoima and Masaka Production of campaign print and electronic materials in progress for approval by M.O.H Made preparations for capacity building in malaria case management for Drug shops and Good life clinics ahead of the Evaluation. No activities undertaken as development of campaign was underway. Worked with Malaria consortium to deliver 1000 bales of mosquito nets. Collected accountabilities for the nets and processed funds to deliver the LLINs Made preparations for World Malaria day to be held in Mubende. Marrietah SPEAR Get off the sexual Network campaign-scale up Structured sms sent to personnel monthly Record Rob calls with CGP and IGP Broadcast rob calls Produce video clips on CHCT & sexual Network for community dialogue SMS are running twice a week for prisons and police personnel Both rob calls have been recorded Rob call broadcast to start on Friday 15th March 75 DVDs have been produced and dissemination is on-going Get off the sexual Network campaign-scale up STAR-EC Audience; Truckers Fishing community Develop concepts and final artwork Artwork for truckers and fisher folk has been developed in English and Luganda and approved. Production to be done by STAR-EC 3.3 MSI - Research MONITORING & EVALUATION RME supports UHMG programs with a mechanism to plan and prioritize efforts for implementation of activities. Research is programs strategy to identify areas of need, provide evidence on what works and
AFFORD%20FY2013%20Q2%20Report.docx