Indicator Baseline Value Original Target Formally Actual Value Values (from Revised Target Achieved at approval Values Completion or documents) Target Years Indicator 5: Percentage completion of functional rain water harvesting structures Value 0 100% Not applicable 100% (Quantitative or qualitative) 09/15/2011 09/30/2014 11/30/2014 Date achieved Comments 100% achieved. Rain-water harvesting and RO-Desalination based water supply system with solar power has been commissioned in Ukulhas and handed (including % over to STELCO who are awaiting approval of tariff by MEE to start operations. achievement) Indicator Baseline Value Original Target Formally Actual Value Values (from Revised Target Achieved at approval Values Completion or documents) Target Years Percentage of local Indicator 6: councils trained in climate change adaptation 0 30% 229 persons from Value (Quantitative or 10 local councils trained qualitative) Date achieved 09/15/2011 09/30/2014 06/12/2014 11/30/2014 158% achievement of target. There are 21 atoll councils in Maldives. The Comments (including % project planned to cover 30% of them, but actually managed to cover 10 of them leading to nearly 50% of them being covered under the training. achievement) Indicator Baseline Value Original Target Formally Actual Value Values (from Revised Target Achieved at approval Values Completion or documents) Target Years Indicator 7: Number of datasets
Indicator Baseline Value Original Target Values (from approval documents) Formally Revised Target Values Actual Value Achieved at Completion or Target Years Indicator 5: Percentage completion of functional rain water harvesting structures Value (Quantitative or qualitative) 0 100% Not applicable 100% Date achieved 09/15/2011 09/30/2014 11/30/2014 Comments (including % achievement) 100% achieved. Rain-water harvesting and RO-Desalination based water supply system with solar power has been commissioned in Ukulhas and handed over to STELCO who are awaiting approval of tariff by MEE to start operations. Indicator Baseline Value Original Target Values (from approval documents) Formally Revised Target Values Actual Value Achieved at Completion or Target Years Indicator 6: Percentage of local councils trained in climate change adaptation Value (Quantitative or qualitative) 0 30% 229 persons from 10 local councils trained Date achieved 09/15/2011 09/30/2014 06/12/2014 11/30/2014 Comments (including % achievement) 158% achievement of target. There are 21 atoll councils in Maldives. The project planned to cover 30% of them, but actually managed to cover 10 of them leading to nearly 50% of them being covered under the training. Indicator Baseline Value Original Target Values (from approval documents) Formally Revised Target Values Actual Value Achieved at Completion or Target Years Indicator 7: Number of datasets
97624-ICR-P128278-Box391495B-PUBLIC.docx