Central Dublin Ballybough Road 7 Tenders issued 13/06/16. Contractor Q4 - 2017 City appointed Council South Dublin St. Teresa’s Gardens 50 1. Demolition - Contractor on site. Q4 - 2018 Central City 2. Service Diversions - Contractor on site Council April 2016. 3.Boundary & Drainage Works - Tender issued. 4. Main Contract - tender to Q4 2016. South Dublin Dolphin House, D. 8 100 Complete tender assessment Q4 - 2017 Central City Phase 1 Phase 2 design to be completed Council 3 Linear Park design agreed Precinct Improvement to commence at Q3 2016.. North AHB Richmond Road 39 CHI to appoint contractor 2018 Central Housing Ireland) South AHB Orchard Lawns, 72 D.C.C land. The City Council assented to 2018 Central Blackditch Road D10 disposal on 04/12/06. (Co-operative CHI to appoint contractor Housing Ireland ) South AHB Raleigh Square D12 33 DCC Land. The City Council assented to 2018 Central (Tuath) disposal on 08/06/15. AHB to retender North West AHB Wad Court, 8 Conditional funding approved by Department 2017 Ballymun (Cluid) 06/04/2016. Planning approval received. 309 TOTAL Capital Appraisals submitted to the Department.
Central Dublin City Council Ballybough Road 7 Tenders issued 13/06/16. Contractor appointed Q4 - 2017 South Central Dublin City Council St. Teresa’s Gardens 50 1. Demolition - Contractor on site. 2. Service Diversions - Contractor on site April 2016. 3.Boundary & Drainage Works - Tender issued. 4. Main Contract - tender to Q4 2016. Q4 - 2018 South Central Dublin City Council Dolphin House, D. 8 Phase 1 100 Complete tender assessment Phase 2 design to be completed 3 Linear Park design agreed Precinct Improvement to commence at Q3 2016.. Q4 - 2017 North Central AHB Richmond Road Housing Ireland) 39 CHI to appoint contractor 2018 South Central AHB Orchard Lawns, Blackditch Road D10 (Co-operative Housing Ireland ) 72 D.C.C land. The City Council assented to disposal on 04/12/06. CHI to appoint contractor 2018 South Central AHB Raleigh Square D12 (Tuath) 33 DCC Land. The City Council assented to disposal on 08/06/15. AHB to retender 2018 North West AHB Wad Court, Ballymun (Cluid) 8 Conditional funding approved by Department 06/04/2016. Planning approval received. 2017 TOTAL 309 Capital Appraisals submitted to the Department.
Agenda%20July%2016.docx