to that investigation the degree of care and skill required by paragraph 3.14.1. In those circumstances, notwithstanding the provisions of paragraph 6.4.1, the is not Contractor entitled to an adjustment to the or to an Contract Price extension of the for conditions which could Contract Time reasonably have been ascertained by the by such Contractor careful investigation, or which could have been reasonably inferred from the material provided with the Contract In those circumstances, should a claim arise, Documents. the will have the burden of establishing that it Contractor could not have discovered the materially different conditions from a careful investigation, because of restrictions placed on its access or inferred the existence of the conditions from the material provided with the Contract Documents. GC 6.5 DELAYS .1 Delete the period at the end of paragraph 6.5.1, and substitute the following words: but excluding any consequential, indirect or special “, damages.” .2 Delete the period at the end of paragraph 6.5.2, and substitute the following words: but excluding any consequential, indirect or special “, damages.” .3 Add new paragraph 6.5.6. 6.5.6 If the is delayed in the performance of the Contractor Work by an act or omission of the or anyone directly Contractor or indirectly employed or engaged by the or by Contractor, any cause within the control, then the Contract Contractor’s shall be extended for such reasonable time as the Time may decide in consultation with the Consultant Contractor. The shall be reimbursed by the for all Owner Contractor reasonable costs incurred by the as the result of such Owner delay, including, but not limited to, the cost of all additional services required by the from the or any Owner Consultant subconsultants, project managers, or others employed or engaged by the Owner.
to that investigation the degree of care and skill required by paragraph 3.14.1. In those circumstances, notwithstanding the provisions of paragraph 6.4.1, the Contractor is not entitled to an adjustment to the Contract Price or to an extension of the Contract Time for conditions which could reasonably have been ascertained by the Contractor by such careful investigation, or which could have been reasonably inferred from the material provided with the Contract Documents. In those circumstances, should a claim arise, the Contractor will have the burden of establishing that it could not have discovered the materially different conditions from a careful investigation, because of restrictions placed on its access or inferred the existence of the conditions from the material provided with the Contract Documents. GC 6.5 DELAYS .1 Delete the period at the end of paragraph 6.5.1, and substitute the following words: “, but excluding any consequential, indirect or special damages.” .2 Delete the period at the end of paragraph 6.5.2, and substitute the following words: “, but excluding any consequential, indirect or special damages.” .3 Add new paragraph 6.5.6. 6.5.6 If the Contractor is delayed in the performance of the Work by an act or omission of the Contractor or anyone directly or indirectly employed or engaged by the Contractor, or by any cause within the Contractor’s control, then the Contract Time shall be extended for such reasonable time as the Consultant may decide in consultation with the Contractor. The Owner shall be reimbursed by the Contractor for all reasonable costs incurred by the Owner as the result of such delay, including, but not limited to, the cost of all additional services required by the Owner from the Consultant or any subconsultants, project managers, or others employed or engaged by the Owner.
Addendum-2-CCDC2-Supplementary-Conditions.docx