Intermediate Outcome 3: More effective STBM implementation at provincial and district Level Table 6: Achievements against Intermediate Outcome 3 Baseline Targets Achievements Appropriate Use of monitoring Achieved monitoring system system, increase According to STBM M&E data (), the five provinces is not in place, less in number achieved the following results: effective triggering villages triggered, Before 2012, there were 5,335 triggered villages; process (ODF rate increase in ODF from 2012 to 2015, 7,443 villages were triggered, below 20%), no achievement an increase of 140%. sanitation rate, sanitations In 2012, there were 720 verified ODF villages. By entrepreneurs in entrepreneur December 2015, there were an additional 2,370, an increase of 370%. the provinces, emerged and The average ODF achievement rate in the except in East Java replicated triggered villages was 29%. Eight million people in the five WSP-supported provinces gained access to improved latrines from 2012 to 2015, of which 2.7 million were in 7,433 newly-triggered villages, 2.49 million were in 12,085 non-triggered villages, and 2.84 million were in 5,335 villages that had been triggered before 2012. 52 sanitation entrepreneur training courses in five provinces attended by 1,945 candidates, of whom 273 became active entrepreneurs selling 63,760 improved latrines worth IDR 90 billion (USD 7 million) since 2010. Improved monitoring The Government of Indonesia realized that the lack of reliable data on sanitation access and behavior was an obstacle to developing, implementing and mobilizing funding for a rural sanitation program. In 2009, under the previous TA, an SMS-based monitoring system was piloted in two districts in East Java. The pilot found that the progress towards ODF status and data on household access could be collected via SMS and stored in a database at district level. Encouraged by the pilot, the MoH decided to scale up, with support from the TA, to a nationwide monitoring system covering 34 provinces, for which robust server and hosting arrangements were
Intermediate Outcome 3: More effective STBM implementation at provincial and district Level Table 6: Achievements against Intermediate Outcome 3 Baseline Targets Achievements Appropriate monitoring system is not in place, less effective triggering process (ODF rate below 20%), no sanitation entrepreneurs in the provinces, except in East Java Use of monitoring system, increase in number villages triggered, increase in ODF achievement rate, sanitations entrepreneur emerged and replicated Achieved According to STBM M&E data (), the five provinces achieved the following results: Before 2012, there were 5,335 triggered villages; from 2012 to 2015, 7,443 villages were triggered, an increase of 140%. In 2012, there were 720 verified ODF villages. By December 2015, there were an additional 2,370, an increase of 370%. The average ODF achievement rate in the triggered villages was 29%. Eight million people in the five WSP-supported provinces gained access to improved latrines from 2012 to 2015, of which 2.7 million were in 7,433 newly-triggered villages, 2.49 million were in 12,085 non-triggered villages, and 2.84 million were in 5,335 villages that had been triggered before 2012. 52 sanitation entrepreneur training courses in five provinces attended by 1,945 candidates, of whom 273 became active entrepreneurs selling 63,760 improved latrines worth IDR 90 billion (USD 7 million) since 2010. Improved monitoring The Government of Indonesia realized that the lack of reliable data on sanitation access and behavior was an obstacle to developing, implementing and mobilizing funding for a rural sanitation program. In 2009, under the previous TA, an SMS-based monitoring system was piloted in two districts in East Java. The pilot found that the progress towards ODF status and data on household access could be collected via SMS and stored in a database at district level. Encouraged by the pilot, the MoH decided to scale up, with support from the TA, to a nationwide monitoring system covering 34 provinces, for which robust server and hosting arrangements were
ACS18642-WP-P132007-PUBLIC-has-been-approved-P132007.docx