B.1. Country-specific activities aimed at initiating supporting institutional arrangements Activities Responsible Target Start Completion Budget Milestones Expected outputs entity group date date (US $) One report B.1.1 Preparing an assessment of OPROZ, local Ministries & November January 4,000 Assessment on national prepared and institutional and national consultant with authorities 2018 2019 exiting capacities on HFC presented to capacities on HFC control the support of involved in control and linkages stakeholders and linkages with climate UNIDO. HFC control; identified with climate change strategies National change programmes. Climate Roles and tasks for both Change office matters identified. B.1.2 Mapping of legal/regulatory OPROZ, local Ministries & November February 5,000 Map and National legal and instruments on HFC control consultant with authorities 2018 2019 regulatory framework and report (and alternatives) to identify the support of involved in map of main instruments prepared and needs and gaps UNIDO. HFC control related to HFC distributed among ministries B.1.3 Mapping of national OPROZ, local national November April 10,000 List of existing Current map of national standards or specific consultant with certification 2018 2019 codes and legal and regulatory regulations on the support of & standards instruments on HFC control flammable/toxic low- and UNIDO. accreditation related with prepared, presented and zero-GWP alternatives and bodies; HFC control discussed to national identify parties involved in authorities and proposal for stakeholders national standardization involved in updating process HFC control prepared Total cost USD 19,000
B.1. Country-specific activities aimed at initiating supporting institutional arrangements Activities Responsible entity Target group Start date Completion date Budget (US $) Milestones Expected outputs B.1.1 Preparing an assessment of institutional and national capacities on HFC control and linkages with climate change strategies OPROZ, local consultant with the support of UNIDO. Ministries & authorities involved in HFC control; National Climate Change office November 2018 January 2019 4,000 One report prepared and presented to stakeholders Assessment on national exiting capacities on HFC control and linkages identified with climate change programmes. Roles and tasks for both matters identified. B.1.2 Mapping of legal/regulatory instruments on HFC control (and alternatives) to identify needs and gaps OPROZ, local consultant with the support of UNIDO. Ministries & authorities involved in HFC control November 2018 February 2019 5,000 Map and report prepared and distributed among ministries National legal and regulatory framework and map of main instruments related to HFC B.1.3 Mapping of national standards or specific regulations on flammable/toxic low- and zero-GWP alternatives and identify parties involved in national standardization process OPROZ, local consultant with the support of UNIDO. national certification & accreditation bodies; authorities involved in HFC control November 2018 April 2019 10,000 List of existing codes and standards related with HFC control and proposal for updating prepared Current map of national legal and regulatory instruments on HFC control prepared, presented and discussed to national stakeholders Total cost USD 19,000
8118p2.docx