Performance Measures Table. Please fill out with the appropriate information for the project being proposed for funding. The information in the table is an example only. Objective Outcome Outputs Related Output Tasks Completion Dates Definition: A specific action that Definition: The benefits or long-term ecosystem Definition: Instructions: Instructions: supports the attainment of the and/or watershed changes that are sought from Products/deliverables Identify Note project’s goal. undertaking the project. expected to be which tasks completion achieved through the (as identified dates within completion of the in the the 3-year proposed project to Schedule duration of meet the identified and List of the grant ecosystem and/or Deliverables) agreement. watershed outcomes. are related to the outputs. Example 1. Category 1 Planning Project: Subsidence Reversal Wetlands Complete all environmental By 20XX, all planning and permits are in Evaluate Task 2 December compliance and other place, funding is secured, and the project is baseline habitat Task 2 2017 planning to prepare for the ready to break ground. conditions and Task 3 December construction of 500 acres of By 20XX, construction of 500-ac wetland document in a 2, 2017 viable, durable, multi-benefit complex is complete. report. 3, 4 March wetland habitat in the West By 20XX, the project is yielding habitat and Completion of a 2018 Delta to benefit flood protection benefits. wetland June 2019 wildlife and to reverse delineation subsidence in areas at high report. risk of levee failure. Completion of 30% and 60% design drawings. CEQA documents complete. Example 2. Category 2 Implementation Project: Channel Margin Habitat Restoration Restore 1,000 linear feet of By 20XX, salmonids will use restored habitat 1,000 channel margin habitat along at the project site for some portion of their of levee denuded channels in the Delta life history more frequently than under setback baseline and reference conditions. graded.
Performance Measures Table. Please fill out with the appropriate information for the project being proposed for funding. The information in the table is an example only. Objective Outcome Outputs Related Tasks Output Completion Dates Definition: A specific action that supports the attainment of the project’s goal. Definition: The benefits or long-term ecosystem and/or watershed changes that are sought from undertaking the project. Definition: Products/deliverables expected to be achieved through the completion of the proposed project to meet the identified ecosystem and/or watershed outcomes. Instructions: Identify which tasks (as identified in the Schedule and List of Deliverables) are related to the outputs. Instructions: Note completion dates within the 3-year duration of the grant agreement. Example 1. Category 1 Planning Project: Subsidence Reversal Wetlands Complete all environmental compliance and other planning to prepare for the construction of 500 acres of viable, durable, multi-benefit wetland habitat in the West Delta to benefit wildlife and to reverse subsidence in areas at high risk of levee failure. By 20XX, all planning and permits are in place, funding is secured, and the project is ready to break ground. By 20XX, construction of 500-ac wetland complex is complete. By 20XX, the project is yielding habitat and flood protection benefits. Evaluate baseline habitat conditions and document in a report. Completion of a wetland delineation report. Completion of 30% and 60% design drawings. CEQA documents complete. Task 2 Task 2 Task 3 2, 3, 4 December 2017 December 2017 March 2018 June 2019 Example 2. Category 2 Implementation Project: Channel Margin Habitat Restoration Restore 1,000 linear feet of channel margin habitat along denuded channels in the Delta By 20XX, salmonids will use restored habitat at the project site for some portion of their life history more frequently than under baseline and reference conditions. 1,000 of levee setback graded.
AI-10.3-2016-2017-Grant-Guidelines_clean.docx