the JIs what the monitoring of process is payments A meeting will be held with the heads of the JIs to further discuss any FM related issues Meeting to be held with the World Bank FM team to finalize any additional queries in this regard. National gathering of National gathering of Gathering to take judges judges to occur place to October 30 Printing and distributing First volume of laws has Distribution plan laws been printed but need to be developed by July 31 distributed to provinces. Laws distributed to provinces to Plan to be developed to December 1 distribute laws to Third package of provinces books procured to October 15 Second volume of laws is under contract; will be delivered to MoJ by July 1, 2011 Third volume of laws -- a specification list under translation TA associated with rolling This activity follows the Request submitted to out legal forms for case pilot project in the Kabul July 15. management to the Regional Hub. World Bank review to provincial offices of AGO be completed to Report on pilot is under August 15 preparation Contract awarded by September 31 Legal forms have been Forms printed to revised ( as a result of October 30 pilot) Forms distributed by December 15 AGO prepared a request File cabinets procured for NO to the changes in and distributed to the proposal December 15
the JIs what the process is A meeting will be held with the heads of the JIs to further discuss any FM related issues Meeting to be held with the World Bank FM team to finalize any additional queries in this regard. monitoring of payments National gathering of judges National gathering of judges to occur Gathering to take place to October 30 Printing and distributing laws First volume of laws has been printed but need to be distributed to provinces. Plan to be developed to distribute laws to provinces Second volume of laws is under contract; will be delivered to MoJ by July 1, 2011 Third volume of laws -- a specification list under translation Distribution plan developed by July 31 Laws distributed to provinces to December 1 Third package of books procured to October 15 TA associated with rolling out legal forms for case management to the provincial offices of AGO This activity follows the pilot project in the Kabul Regional Hub. Report on pilot is under preparation Legal forms have been revised ( as a result of pilot) AGO prepared a request for NO to the changes in the proposal Request submitted to July 15. World Bank review to be completed to August 15 Contract awarded by September 31 Forms printed to October 30 Forms distributed by December 15 File cabinets procured and distributed to December 15
629880v10PJPR00602801100BOX361497B.docx