Project Team, Immediately following Inception Report None UNDP Country Offices inception workshop Regional Project Manager will To be finalized in Measurement of Means oversee the hiring of specific Inception Phase and Start, mid and end of of Verification for Project studies and institutions, and Workshop. project Purpose Indicators delegate responsibilities to Indicative cost: USD relevant team members 75,000 To be determined as Measurement of Means part of the Annual Annually prior to of Verification for Project Oversight by Regional Project Work Plans’ ARR/PIR and to the Progress and Manager, preparation. definition of annual work Performance (measured Indicative cost: USD Project team plans on an annual basis) 25,000 (annually); total: USD 125,000 Project Team, ARR and PIR UNDP Country Offices, None Annually UNDP-GEF Quarterly progress Project team None Quarterly reports CDRs Regional Project Manager None Quarterly Regional Project Manager Issues Log None Quarterly UNDP Country Office Programme Staff Project Manager Risks Log None Quarterly UNDP Country Office Programme Staff Regional Project Manager Lessons Learned Log UNDP Country Office Programme None Quarterly Staff Project team, UNDP Country Offices, At the mid-point of UNDP-GEF Regional Midterm Review USD 50,000 project implementation. Coordinating Unit, External Consultants (i.e., evaluation team) Project team, UNDP Country Offices, At the end of project UNDP-GEF Regional Terminal Evaluation USD 50,000 Coordinating Unit, implementation External Consultants (i.e., evaluation team) Project team, At least one month before Terminal Report UNDP Country Offices, USD 10,000 the end of the project Local consultant
Inception Report Project Team, UNDP Country Offices None Immediately following inception workshop Measurement of Means of Verification for Project Purpose Indicators Regional Project Manager will oversee the hiring of specific studies and institutions, and delegate responsibilities to relevant team members To be finalized in Inception Phase and Workshop. Indicative cost: USD 75,000 Start, mid and end of project Measurement of Means of Verification for Project Progress and Performance (measured on an annual basis) Oversight by Regional Project Manager, Project team To be determined as part of the Annual Work Plans’ preparation. Indicative cost: USD 25,000 (annually); total: USD 125,000 Annually prior to ARR/PIR and to the definition of annual work plans ARR and PIR Project Team, UNDP Country Offices, UNDP-GEF None Annually Quarterly progress reports Project team None Quarterly CDRs Regional Project Manager None Quarterly Issues Log Regional Project Manager UNDP Country Office Programme Staff None Quarterly Risks Log Project Manager UNDP Country Office Programme Staff None Quarterly Lessons Learned Log Regional Project Manager UNDP Country Office Programme Staff None Quarterly Midterm Review Project team, UNDP Country Offices, UNDP-GEF Regional Coordinating Unit, External Consultants (i.e., evaluation team) USD 50,000 At the mid-point of project implementation. Terminal Evaluation Project team, UNDP Country Offices, UNDP-GEF Regional Coordinating Unit, External Consultants (i.e., evaluation team) USD 50,000 At the end of project implementation Terminal Report Project team, UNDP Country Offices, Local consultant USD 10,000 At least one month before the end of the project
03-07-17_PIMS_5439_ATSEA2_CEO_ER_7Mar2017.docx