CIP Projects with Bike/Ped Facilities Included PROJECT NAME STATUS Alico Rd Four Lane Design/Survey Fiscal Year 14/15 (underway) Ben Hill Griffin Pkwy to Airport Haul Rd Construction Fiscal Year 17/18 Twelve Foot Shared Use Path Both Sides Contact Project Manager Sarah Clarke at or 239-533-8718 Big Carlos Pass Bridge Replacement Construction is in years 6-10 in the 5 yr. CIP. We Sidewalk on Bridge are going to do a PD&E study beginning this year. Contact Project Manager Ehab Guirgus, P.E. at or 239-533-9400 Burnt Store Rd Four Lane North Section Currently under Construction Pine Island Rd to Van Buren Pkwy Middle Section Construction Fiscal Year 16/17 Bike Side South Section Construction Fiscal Year 18/19 Lanes, 10’ SUP East side, 5’ SW West Contact Project Manager Sarah Clarke at or 239-533-8718 Corbett Rd Widening/Resurfacing Design/Survey Fiscal Year 14/15 Diplomat Pkwy to Littleton Rd Construction Fiscal Year 15/16 Revising project to add paved shoulders rather Design Consultant has not produced the work. than a path on one side. Based on survey, gravity LCDOT has asked for a schedule showing wall would have been needed for approx. 1/3 of consultant can provide plans to bid by June 2016. project. Contact Project Manager Sarah Clarke at or 239-533-8718 Crystal Dr Two Lane Divided Section Design/Survey Fiscal Year 18/19 On Road Bike Lanes and SW on Both Sides Contact Project Manager Sarah Clarke at or 239-533-8718 Crystal Dr/Plantation Rd Roundabout ROW Underway Includes Pedestrian Features Construction Fiscal Year 14/15 Contact Project Manager Sarah Clarke at or 239-533-8718 Estero Blvd Improvements Segment 1 Trolley Stops, Bike Lanes, SW Both Sides Construction Fiscal Year 14/15 Per BOCC action 11/19/13, Construction will move in consecutive segments from north to south Segment 2 starting at Crescent St, with construction funding Design/Survey Fiscal Year 15/16 every other year. Improvement at foot of Matanzas Construction Fiscal Year 16/17 Pass Bridge not yet identified and funded, to be evaluated in FDOT PD&E study. Segment 3 Contact Project Manager Rob Phelan, P.E. at Design/Survey Fiscal Year 17/18 or 239-533-8594 Construction Fiscal Year 18/19
CIP Projects with Bike/Ped Facilities Included PROJECT NAME STATUS Alico Rd Four Lane Ben Hill Griffin Pkwy to Airport Haul Rd Twelve Foot Shared Use Path Both Sides Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 14/15 (underway) Construction Fiscal Year 17/18 Big Carlos Pass Bridge Replacement Sidewalk on Bridge Contact Project Manager Ehab Guirgus, P.E. at or 239-533-9400 Construction is in years 6-10 in the 5 yr. CIP. We are going to do a PD&E study beginning this year. Burnt Store Rd Four Lane Pine Island Rd to Van Buren Pkwy Bike Lanes, 10’ SUP East side, 5’ SW West Side Contact Project Manager Sarah Clarke at or 239-533-8718 North Section Currently under Construction Middle Section Construction Fiscal Year 16/17 South Section Construction Fiscal Year 18/19 Corbett Rd Widening/Resurfacing Diplomat Pkwy to Littleton Rd Revising project to add paved shoulders rather than a path on one side. Based on survey, gravity wall would have been needed for approx. 1/3 of project. Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 14/15 Construction Fiscal Year 15/16 Design Consultant has not produced the work. LCDOT has asked for a schedule showing consultant can provide plans to bid by June 2016. Crystal Dr Two Lane Divided Section On Road Bike Lanes and SW on Both Sides Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 18/19 Crystal Dr/Plantation Rd Roundabout Includes Pedestrian Features Contact Project Manager Sarah Clarke at or 239-533-8718 ROW Underway Construction Fiscal Year 14/15 Estero Blvd Improvements Trolley Stops, Bike Lanes, SW Both Sides Per BOCC action 11/19/13, Construction will move in consecutive segments from north to south starting at Crescent St, with construction funding every other year. Improvement at foot of Matanzas Pass Bridge not yet identified and funded, to be evaluated in FDOT PD&E study. Contact Project Manager Rob Phelan, P.E. at or 239-533-8594 Segment 1 Construction Fiscal Year 14/15 Segment 2 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 Segment 3 Design/Survey Fiscal Year 17/18 Construction Fiscal Year 18/19
4-20-16%20Projects%20in%20the%20CIP.docx