Lack of proof of Signed agreements with community # of community Receipt of copies of One time – Prior to Construction ownership may leaders/education authorities approving land for leaders\educational agreements (match Commencement of Manager inhibit SEED school use authorities signing an signed claimants to Construction construction or agreement for the approval consultative process endanger of land for SEED school use identified claimants) Signed agreements between community leaders and claims to claimants releasing claim to school property the land # of legitimate tenure claimants agreeing to Signed agreements between community leaders and release claims to school claimants ensuring claimants long-term use of in-kind property land # of legitimate tenure claimants receiving agreements with community leaders for use of in-kind land 2.1.2 EMMP for Malawi SEED – XXX SITE – CDSS Pre-Construction Activities Environmental Environment and Climate Mitigation Measure(s) Monitoring Indicator(s) Monitoring Monitoring and Responsible Risks or Potential [adapted from SEED IEE Conditions] Method Reporting Parties & Adverse Impacts Frequency Estimated Costs Non-compliance Obtain permission from the Environmental Affairs ESMP approval letter from Approved document When submitted Implementing with Malawian Department (EAD) to undertake this construction EAD from EAD that the (prior to Partner to have Government can activity prior to breaking ground activity team has construction USAID review lead to satisfied the activities) documentation unintended Government of before environmental Malawi’s submittal. and legal requirements for consequences construction
Lack of proof of ownership may inhibit construction or endanger claims to the land Signed agreements with community leaders/education authorities approving land for SEED school use Signed agreements between community leaders and claimants releasing claim to school property Signed agreements between community leaders and claimants ensuring claimants long-term use of in-kind land # of community leaders\educational authorities signing an agreement for the approval of land for SEED school use # of legitimate tenure claimants agreeing to release claims to school property # of legitimate tenure claimants receiving agreements with community leaders for use of in-kind land Receipt of copies of agreements (match signed claimants to consultative process identified claimants) One time – Prior to Commencement of Construction Construction Manager 2.1.2 EMMP for Malawi SEED – XXX SITE – CDSS Pre-Construction Activities Environmental Risks or Potential Adverse Impacts Environment and Climate Mitigation Measure(s) [adapted from SEED IEE Conditions] Monitoring Indicator(s) Monitoring Method Monitoring and Reporting Frequency Responsible Parties & Estimated Costs Non-compliance with Malawian Government can lead to unintended environmental and legal consequences Obtain permission from the Environmental Affairs Department (EAD) to undertake this construction activity prior to breaking ground ESMP approval letter from EAD Approved document from EAD that the activity team has satisfied the Government of Malawi’s requirements for construction When submitted (prior to construction activities) Implementing Partner to have USAID review documentation before submittal.
50453.docx