NDT Coordination Some technicians do not give their cooperation by not Fathul INFO giving any follow-up activities without any information. Generally, QA/QC teams are short of man power. Mr. Kumar highlighted NDT ( MPI and DP ) works to be carried out by individual technicians , unless there is a need to do the particular NDT with more than one men. Nautica Muar Final documentation has already been completed except for the E&I. Rahman 06.07.2013 Status on 29thJune 2013, outstanding inspection report for E&I and Piping. Inspection Report Mr. Kumar asks the QA/QC team to make reports for all Starting from new jobs and it should be done within 1 / 2 days. Soft QA Reps “New copy reports and RFI should also be provided to be Challenge” submitted to Mr. Kumar. onwards Practical Students Mr. Kumar asks the to be involved in the weekly IPT’s meeting. They should bring out any matters regarding the findings and recommendations during the training QAQC Starting from session. Staff/IPT 13.07.2013 Mr. Nadzif urged IPT to be more proactive to achieve onwards the experiences. Staff will not have time to entertain and feed any unless IPT taking initiatives to learn. Update on Every Nautica Kota Tinggi Vessels All inspection reports and certifications are already Rezuan CLOSED completed and need to be released on 29 July 2013. Gagasan Johor Rizal Yusof TBA Outstanding work on blasting and painting, and machinery. MVTangkas Saiful 13.07.2013 The vessel will be out today.
NDT Coordination Some technicians do not give their cooperation by not giving any follow-up activities without any information. Generally, QA/QC teams are short of man power. Mr. Kumar highlighted NDT ( MPI and DP ) works to be carried out by individual technicians , unless there is a need to do the particular NDT with more than one men. Fathul INFO Nautica Muar Final documentation has already been completed except for the E&I. Status on 29thJune 2013, outstanding inspection report for E&I and Piping. Rahman 06.07.2013 Inspection Report Mr. Kumar asks the QA/QC team to make reports for all new jobs and it should be done within 1 / 2 days. Soft copy reports and RFI should also be provided to be submitted to Mr. Kumar. QA Reps Starting from “New Challenge” onwards Practical Students Mr. Kumar asks the IPT’s to be involved in the weekly meeting. They should bring out any matters regarding the findings and recommendations during the training session. Mr. Nadzif urged IPT to be more proactive to achieve the experiences. Staff will not have time to entertain and feed any unless IPT taking initiatives to learn. QAQC Staff/IPT Starting from 13.07.2013 onwards Update on Every Vessels Nautica Kota Tinggi All inspection reports and certifications are already completed and need to be released on 29 July 2013. Gagasan Johor Outstanding work on blasting and painting, and machinery. MVTangkas The vessel will be out today. Rezuan Rizal Yusof Saiful CLOSED TBA 13.07.2013
3.4.1_weekly_qa_meeting_no_24.docx