08.10.2013 EP6 Sahid / Hull Tank, Mud Tank still in progress. Alizan Some leg activities are already completed. Whole leg activities to be updated by Tuesday morning, 08/10/2013, including signed by PMT. EPTI Piping Installation Mr. Kumar suggested Mr. Rahman to be in Rahman charged for EPTI Piping Installation. Other Matters Outstanding documentation: Leg Column, MPI, Fahme 05.10.2013 correction for Lamination Report & after welding. Machinery & Piping documents are already submitted to Owner. Pending for Host Test & Life Boat. Target for document submission on 09/10/2013. Mr. Rizal W highlighted the brazer certificates will Rizal Wahab INFO be issued before the next meeting. Total Brazer: 13 Welders (1 MMHE, 12 subcontractors) Brazer Result Qualification: 8 passed. QA reps who are not assign / responsible for any Zulazfar INFO vessel should be able to assist the NDT technicians during heavy workload period. Mr. Fathul recommended in generating pocket Fathul / 14.10.2013 books in every procedures for easy references. Huzayly Mr. Fathul will be the lead to generate the data for pocket book. Draft for pocket book done and – submitted to PMT for review purpose. Fahme 07.10.2013 Mr. Fahme to send email of his new initiatives by Monday, 07/10/2013. Mr. Rahman to be submitted his new initiatives Rahman 05.10.2013 before lunch hour, 05/10/2013. Mr. Kumar and Miss Saira are working out on MBU
EP6 Hull Tank, Mud Tank still in progress. Some leg activities are already completed. Whole leg activities to be updated by Tuesday morning, 08/10/2013, including signed by PMT. EPTI Piping Installation Mr. Kumar suggested Mr. Rahman to be in charged for EPTI Piping Installation. Sahid / Alizan Rahman 08.10.2013 Other Matters Outstanding documentation: Leg Column, MPI, correction for Lamination Report & after welding. Machinery & Piping documents are already submitted to Owner. Pending for Host Test & Life Boat. Target for document submission on 09/10/2013. Mr. Rizal W highlighted the brazer certificates will be issued before the next meeting. Total Brazer: 13 Welders (1 MMHE, 12 subcontractors) Brazer Result Qualification: 8 passed. QA reps who are not assign / responsible for any vessel should be able to assist the NDT technicians during heavy workload period. Mr. Fathul recommended in generating pocket books in every procedures for easy references. Mr. Fathul will be the lead to generate the data for pocket book. – Draft for pocket book done and submitted to PMT for review purpose. Mr. Fahme to send email of his new initiatives by Monday, 07/10/2013. Mr. Rahman to be submitted his new initiatives before lunch hour, 05/10/2013. Mr. Kumar and Miss Saira are working out on MBU Fahme Rizal Wahab Zulazfar Fathul / Huzayly Fahme Rahman 05.10.2013 INFO INFO 14.10.2013 07.10.2013 05.10.2013
3.17.3_weekly_qa_meeting_no_35.docx