PQ start September 2010 PQ ended Excavation and Y/ expansion of June June October December November November CW 1 ICB - POTP Prior 5 August channels in 2010 2010 2010 2010 2014 2010 2010 WFS BD under preparation Excavation and expansion of channels in WFS and March March July August September November Not started adaptation of CW 1 ICB - POTP Y Prior 2012 2012 2012 2012 2012 2014 procedures Rędzin barrage to pass flood water Other Hydraulic April May July October October Not started structures in CW 1 ICB - POTP Y Prior 2011 2011 2011 2011 2013 procedures WFS
Excavation and expansion of channels in WFS CW 1 ICB - POTP Y/ 5 August 2010 Prior June 2010 June 2010 October 2010 December 2010 November 2014 PQ start September 2010 PQ ended November 2010 BD under preparation Excavation and expansion of channels in WFS and adaptation of Rędzin barrage to pass flood water CW 1 ICB - POTP Y Prior March 2012 March 2012 July 2012 August 2012 September 2012 November 2014 Not started procedures Other Hydraulic structures in WFS CW 1 ICB - POTP Y Prior April 2011 May 2011 July 2011 October 2011 October 2013 Not started procedures
575670PROP0REV10100for0publication.docx