construction, with an operating rate of 16.5%. By late September, with 748 sets to be started for construction, progress of the Public rental 6 Qinghai -- affordable housing project by Sanjiang housing Group Co., Ltd. of Qinghai Province had been slow, In 2015, 11 shantytown reconstruction projects in Chengguan District, Lanzhou City should have been started, involving Urban 2,944 sets of houses. By late August 2015, 3 Lanzhou 7 Gansu shantytown projects had been started; the remaining 8 City reconstruction projects which involved 2,086 sets of houses had not been started because of difficulties in demolition and relocation, adjustment of plot ratio and other reasons. By late August 2015, none of the 1,400 sets (buildings) of to-be-started tasks of urban shantytown reconstruction for 6 districts or counties including Xindu District , Qingbaijiang District, Jintang County , Shuangliu County, High-tech Zone, Tianfu Urban Chengdu New District of Chengdu City had been 8 Sichuan shantytown City started for construction; none of the 100 sets reconstruction target task of public rental housing construction for Qionglai City had been started for construction; operation rates of shantytown reconstruction projects of Jinjiang District and Chenghua District were 19.78% and 36.44%, respectively. The Wanjiayuan public rental housing project of Changsha City should have been started before late June 2015. Due to Changsha Public rental insufficient preparatory work, lack of 9 Hunan City housing state-owned land use right certificate and other formalities, 1500 sets of public rental housing had not been started for construction. Reconstruction After receiving investment files from the of dilapidated NDRC on June 20, 2015, the Development buildings in and Reform Commission of the 10 Guangxi -- state-owned Autonomous Region only forwarded them reclamation until September 5. As a result, the 1,672 sets land of dilapidated building reconstruction
construction, with an operating rate of 16.5%. 6 Qinghai -- Public rental housing By late September, with 748 sets to be started for construction, progress of the affordable housing project by Sanjiang Group Co., Ltd. of Qinghai Province had been slow, 7 Gansu Lanzhou City Urban shantytown reconstruction In 2015, 11 shantytown reconstruction projects in Chengguan District, Lanzhou City should have been started, involving 2,944 sets of houses. By late August 2015, 3 projects had been started; the remaining 8 projects which involved 2,086 sets of houses had not been started because of difficulties in demolition and relocation, adjustment of plot ratio and other reasons. 8 Sichuan Chengdu City Urban shantytown reconstruction By late August 2015, none of the 1,400 sets (buildings) of to-be-started tasks of urban shantytown reconstruction for 6 districts or counties including Xindu District , Qingbaijiang District, Jintang County , Shuangliu County, High-tech Zone, Tianfu New District of Chengdu City had been started for construction; none of the 100 sets target task of public rental housing construction for Qionglai City had been started for construction; operation rates of shantytown reconstruction projects of Jinjiang District and Chenghua District were 19.78% and 36.44%, respectively. 9 Hunan Changsha City Public rental housing The Wanjiayuan public rental housing project of Changsha City should have been started before late June 2015. Due to insufficient preparatory work, lack of state-owned land use right certificate and other formalities, 1500 sets of public rental housing had not been started for construction. 10 Guangxi -- Reconstruction of dilapidated buildings in state-owned reclamation land After receiving investment files from the NDRC on June 20, 2015, the Development and Reform Commission of the Autonomous Region only forwarded them until September 5. As a result, the 1,672 sets of dilapidated building reconstruction
41526.docx