15.1.6.2 If adverse weather conditions are the basis for a claim for additional time, the Contractor shall document that weather conditions had an adverse effect on the scheduled construction. An increase in the contract time due to weather shall not be cause for an increase in the contract sum. At the end of each month, the Contractor shall make one Claim for any adverse weather days occurring within the month. The Claim must be accompanied by sufficient documentation evidencing the adverse days and the impact on construction. Failure to make such Claim within twenty-one (21) days from the last day of the month shall prohibit any future claims for adverse days for that month. No additional adverse weather days shall be granted after the original or extended contract completion date, except those adverse weather days associated with a National Weather Service named storm or federally declared weather related disaster directly affecting the project site. Add the following Section: 15.1.6.3 The following are considered reasonably anticipated days of adverse weather on a monthly basis: January 11 days July 6 days February 10 days August 5 days March 8 days September 4 days April 7 days October 3 days May 5 days November 5 days June 6 days December 8 days The Contractor shall ask for total adverse weather days. The request shall Contractor’s be considered only for days over the allowable number of days stated above. Note: Contract is on a calendar day basis. 15.2 INITIAL DECISION 15.2.1 In the second sentence, delete the word and replace “will” with: “shall always”. In the second sentence, delete the phrase: unless otherwise indicated in the “, Agreement.” In the third sentence, delete the word and replace with: “mediation” “litigation”. At the end of the third sentence, add: prior to the date final payment is “arising due”. Delete the fourth sentence. 15.2.5 In the middle of the first sentence, delete all after the phrase: the “rejecting Claim”. In the second sentence, delete the phrase: the Architect, if the Architect is not “and serving as the Initial Decision Maker,”.
15.1.6.2 If adverse weather conditions are the basis for a claim for additional time, the Contractor shall document that weather conditions had an adverse effect on the scheduled construction. An increase in the contract time due to weather shall not be cause for an increase in the contract sum. At the end of each month, the Contractor shall make one Claim for any adverse weather days occurring within the month. The Claim must be accompanied by sufficient documentation evidencing the adverse days and the impact on construction. Failure to make such Claim within twenty-one (21) days from the last day of the month shall prohibit any future claims for adverse days for that month. No additional adverse weather days shall be granted after the original or extended contract completion date, except those adverse weather days associated with a National Weather Service named storm or federally declared weather related disaster directly affecting the project site. Add the following Section: 15.1.6.3 The following are considered reasonably anticipated days of adverse weather on a monthly basis: January 11 days July 6 days February 10 days August 5 days March 8 days September 4 days April 7 days October 3 days May 5 days November 5 days June 6 days December 8 days The Contractor shall ask for total adverse weather days. The Contractor’s request shall be considered only for days over the allowable number of days stated above. Note: Contract is on a calendar day basis. 15.2 INITIAL DECISION 15.2.1 In the second sentence, delete the word “will” and replace with: “shall always”. In the second sentence, delete the phrase: “, unless otherwise indicated in the Agreement.” In the third sentence, delete the word “mediation” and replace with: “litigation”. At the end of the third sentence, add: “arising prior to the date final payment is due”. Delete the fourth sentence. 15.2.5 In the middle of the first sentence, delete all after the phrase: “rejecting the Claim”. In the second sentence, delete the phrase: “and the Architect, if the Architect is not serving as the Initial Decision Maker,”.
27_Supplementary_Conditions_April2018.docx