sustainability of project products project. and achievements through emphasis of a approach to capacity building efforts and on development of detailed training material over heavy investments on individuals. Risk 3: Poor Organizational P = 2, I = 4 The project will MOH, No Change inter-ministerial / Institutional support WHO, This is a key collaboration, Project sustainability risk for considering coordination manager the project as almost cross-sectoral through its all activities require nature of health, activities, building to collaboration between to effectively the extent possible ministries or integrate health on existing departments. into adaptation coordination Insufficient planning. mechanisms. collaboration could Further, a cause significant stakeholder delays to all four engagement plan outcomes has been developed as part of project preparation activities. The plan will be revisited and revised as needed during implementation to ensure it is comprehensive and inclusive given local contexts. Risk 4: Ensure Environmental P = 2, I = 1 Review of newly Project No Change that DDT and developed Manager other guidelines and environmentally policies to ensure harmful this is not pesticides are implemented nor recommended for recommended as a newly developed means of control. mosquito control
sustainability of project. project products and achievements through emphasis of a approach to capacity building efforts and on development of detailed training material over heavy investments on individuals. Risk 3: Poor inter-ministerial collaboration, considering cross-sectoral nature of health, to effectively integrate health into adaptation planning. Organizational / Institutional P = 2, I = 4 This is a key sustainability risk for the project as almost all activities require collaboration between ministries or departments. Insufficient collaboration could cause significant delays to all four outcomes The project will support coordination through its activities, building to the extent possible on existing coordination mechanisms. Further, a stakeholder engagement plan has been developed as part of project preparation activities. The plan will be revisited and revised as needed during implementation to ensure it is comprehensive and inclusive given local contexts. MOH, WHO, Project manager No Change Risk 4: Ensure that DDT and other environmentally harmful pesticides are recommended for newly developed mosquito control Environmental P = 2, I = 1 Review of newly developed guidelines and policies to ensure this is not implemented nor recommended as a means of control. Project Manager No Change
5400_UNDP_ProDoc_061017.docx