EXPECTED CP PLANNED RESPONSIBLE RESULTS OF PROGRESS COMMENTS/DETAILS ON OUTPUTS AND ACTIVITIES PARTY ACTIVITIES TOWARDS OUTPUT TARGETS for ACHIEVING 2013 OUTPUTS Output 1: 1.1 Integrate DoDMA DRM integrated OVERACHIEVED Department took advantage of Disaster risk disaster risk into the (167%) the review of district management management into profiles development plans that was mainstreamed district and district underway during the quarter to in policies and profiles development target as many districts as development and district plans of 5 possible. This was necessary as plans development districts: the next review of the plans plans of Phalombe, would be done after 3 years. Targets: Chikhwawa, Chikhwawa, Some line items for the activity Phalombe, Ntcheu, Mangochi were co-financed or DRM policy Mangochi, Ntcheu and Karonga facilitated by Evangelical approved by and Karonga Association of Malawi, Centre cabinet; districts for Environmental Policy and Advocacy and Department of Disaster Environmental Affairs. Support Preparedness and from Ministry of Local Relief Act Government and Rural reviewed Development and commitment of the district councils ensured 3 district successful implementation of development plans the activity
EXPECTED CP OUTPUTS AND TARGETS for 2013 PLANNED ACTIVITIES RESPONSIBLE PARTY RESULTS OF ACTIVITIES PROGRESS TOWARDS ACHIEVING OUTPUTS COMMENTS/DETAILS ON OUTPUT Output 1: Disaster risk management mainstreamed in policies and development plans Targets: DRM policy approved by cabinet; Disaster Preparedness and Relief Act reviewed 3 district development plans 1.1 Integrate disaster risk management into district profiles and district development plans of Chikhwawa, Phalombe, Mangochi, Ntcheu and Karonga districts DoDMA DRM integrated into the profiles and district development plans of 5 districts: Phalombe, Chikhwawa, Ntcheu, Mangochi and Karonga OVERACHIEVED (167%) Department took advantage of the review of district development plans that was underway during the quarter to target as many districts as possible. This was necessary as the next review of the plans would be done after 3 years. Some line items for the activity were co-financed or by Evangelical Association of Malawi, Centre for Environmental Policy and Advocacy and Department of Environmental Affairs. Support from Ministry of Local Government and Rural Development and commitment of the district councils ensured successful implementation of the activity facilitated
2nd%20Q%20Report_New%20Format_150913.docx