BPAC Projects in the CIP Updated March 8, 2016 PROJECT NAME STATUS Gulf Blvd Path Widening Design/Survey Fiscal Year 15/16 Luke St to 1st St E Construction Fiscal Year 16/17 Boca Grande LCDOT has in house conceptual plans but needs some survey and will need a coastal construction Contact Project Manager Rob Phelan, P.E. at permit. Design should be completed in house to be or 239-533-8594 Boca let with next year’s resurfacing contract on Grande. Fiddlesticks Blvd/West Side Sent to Procurement to advertise for bids on Bike Path/Resurface 2/26/16. Fiddlesticks Entrance to Daniels Pkwy Contact Project Manager Sarah Clarke at or 239-533-8718 Winkler Rd Design/Survey Fiscal Year 15/16 Sidewalk/East Side Construction Fiscal Year 16/17 College Pkwy to McGregor Blvd A Supplemental Task Authorization for the design Contact Project Manager Sarah Clarke at was approved, survey to get underway shortly. or 239-533-8718 Hancock Bridge Pkwy Design/Survey Fiscal Year 15/16 Sidewalk/North Side Construction Fiscal Year 16/17 Moody Rd to US 41 Not started yet, LCDOT will get a firm from our Contact Project Manager Sarah Clarke at continuing contract to submit a Supplemental Task Authorization. Consultant is preparing a proposal or 239-533-8718 for design services. W Mariana Ave Design/Survey Fiscal Year 15/16 Sidewalk/North Side Construction Fiscal Year 16/17 US 41 to Business 41 LCDOT is beginning design in house; will need Contact Project Manager Sarah Clarke at survey and permitting support. or 239-533-8718 Hancock Bridge Pkwy Design/Survey Fiscal Year 16/17 Sidewalk/North Side Construction Fiscal Year 17/18 NE 16th PL to SE 24th Ave Contact Project Manager Sarah Clarke at or 239-533-8718 Boy Scout Dr Design/Survey Fiscal Year 16/17 Pedestrian Safety Improvements Construction Fiscal Year 17/18 Summerlin Rd to US 41 Contact Project Manager Sarah Clarke at or 239-533-8718
BPAC Projects in the CIP Updated March 8, 2016 PROJECT NAME STATUS Gulf Blvd Path Widening Luke St to 1st St E Boca Grande Contact Project Manager Rob Phelan, P.E. at or 239-533-8594 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 LCDOT has in house conceptual plans but needs some survey and will need a coastal construction permit. Design should be completed in house to be let with next year’s resurfacing contract on Boca Grande. Fiddlesticks Blvd/West Side Bike Path/Resurface Fiddlesticks Entrance to Daniels Pkwy Contact Project Manager Sarah Clarke at or 239-533-8718 Sent to Procurement to advertise for bids on 2/26/16. Winkler Rd Sidewalk/East Side College Pkwy to McGregor Blvd Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 A Supplemental Task Authorization for the design was approved, survey to get underway shortly. Hancock Bridge Pkwy Sidewalk/North Side Moody Rd to US 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 Not started yet, LCDOT will get a firm from our continuing contract to submit a Supplemental Task Authorization. Consultant is preparing a proposal for design services. W Mariana Ave Sidewalk/North Side US 41 to Business 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 15/16 Construction Fiscal Year 16/17 LCDOT is beginning design in house; will need survey and permitting support. Hancock Bridge Pkwy Sidewalk/North Side NE 16th PL to SE 24th Ave Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Construction Fiscal Year 17/18 Boy Scout Dr Pedestrian Safety Improvements Summerlin Rd to US 41 Contact Project Manager Sarah Clarke at or 239-533-8718 Design/Survey Fiscal Year 16/17 Construction Fiscal Year 17/18
4-20-16%20Projects%20in%20the%20CIP.docx