Define iGroups policies and assigning to endpoints (up to 2 ○ policies and 5 endpoints per policy) Define Dynamic Blacklist Policies (up to 2 policies) ○ Define Codec Profiles (up to 2 policies) ○ Define Radius servers and policies for authentication and/or ○ CDR streaming (up to 2 radius servers) Advanced routing features (calling routes and plans) • Configure up to 5 DNIS, ANI or Transit routes (with and without ○ manipulation) Configure up to 5 failover route bindings ○ Configure up to 5 percentage based route bindings ○ Rate limiting • Configure Session and IP Layer Rate limits on Global, 1 Realm, ○ and 1 endpoint Configure Outbound call control on an endpoint. ○ Perform OAM setup and configuration (set up users, configure backups, enable alarms / thresholds, Northbound / Southbound All feeds) per defined limits Create and provide Detailed Design documents identifying the detailed parameters and interfaces at the nodal level as defined All during solution integration. Review Standard Acceptance Test Plan with the customer. The solution level Acceptance Test Plan can include the following: Customer LAN/WAN/TDM network connectivity • Call Processing / Traffic Flows • Multimedia communications between Customer supplied soft or • hard IP clients Routing & Translations Testing All • Feature Testing • Robustness & Redundancy • Security • QoS / QoE • OAM&P Verification • Billing record creation and delivery • Provide up to 2 days of Acceptance Test implementation services All to execute the Standard Acceptance Test Plan. Document and review the Acceptance Test Results including the pass / fail of each test case as well as any corrective actions All required. Witness and / or review results of the standard acceptance testing and sign-off on the Service Completion Notice (SCN) upon All successful completion. Handle and drive resolution of any issues / problems determined to be caused by the GENBAND provided solution / equipment or services found during the Solution Integration phase which impact All the successful completion of GENBAND's deliverables under this SOW and / or overall project acceptance. Handle and drive resolution of any issues / problems determined to be caused by any customer provided equipment, LAN / WAN equipment, cabling, etc found during the Solution Integration All phase which impact GENBAND's ability to complete the deliverables described in this SOW.
○ Define iGroups policies and assigning to endpoints (up to 2 policies and 5 endpoints per policy) ○ Define Dynamic Blacklist Policies (up to 2 policies) ○ Define Codec Profiles (up to 2 policies) ○ Define Radius servers and policies for authentication and/or CDR streaming (up to 2 radius servers) • Advanced routing features (calling routes and plans) ○ Configure up to 5 DNIS, ANI or Transit routes (with and without manipulation) ○ Configure up to 5 failover route bindings ○ Configure up to 5 percentage based route bindings • Rate limiting ○ Configure Session and IP Layer Rate limits on Global, 1 Realm, and 1 endpoint ○ Configure Outbound call control on an endpoint. Perform OAM setup and configuration (set up users, configure backups, enable alarms / thresholds, Northbound / Southbound feeds) per defined limits All Create and provide Detailed Design documents identifying the detailed parameters and interfaces at the nodal level as defined during solution integration. All Review Standard Acceptance Test Plan with the customer. The solution level Acceptance Test Plan can include the following: • Customer LAN/WAN/TDM network connectivity • Call Processing / Traffic Flows • Multimedia communications between Customer supplied soft or hard IP clients • Routing & Translations Testing • Feature Testing • Robustness & Redundancy • Security • QoS / QoE • OAM&P Verification • Billing record creation and delivery All Provide up to 2 days of Acceptance Test implementation services to execute the Standard Acceptance Test Plan. All Document and review the Acceptance Test Results including the pass / fail of each test case as well as any corrective actions required. All Witness and / or review results of the standard acceptance testing and sign-off on the Service Completion Notice (SCN) upon successful completion. All Handle and drive resolution of any issues / problems determined to be caused by the GENBAND provided solution / equipment or services found during the Solution Integration phase which impact the successful completion of GENBAND's deliverables under this SOW and / or overall project acceptance. All Handle and drive resolution of any issues / problems determined to be caused by any customer provided equipment, LAN / WAN equipment, cabling, etc found during the Solution Integration phase which impact GENBAND's ability to complete the deliverables described in this SOW. All
372995095.docx