Table : Project activities, milestones and KPIs TIME PLANNED PROJECT IDENTIFIED KEY KEY PERFORMANCE FRAME ACTIVITIES & ACTIVITIES & PERFORMANCE INDICATORS OUTCOME MILESTONES MILESTONES INDICATORS COMPLETED Jan 2016 Recruitment and Completed Case manager contracted A person with experience appointment of and inducted in the OOHC sector was pilot case appointed, inducted to the manager with a program. view to commence in January- February 2016 Jan 2016 Pilot is advertised Completed Participants are The program was and candidates identified, and offered advertised through nominated, a place in the pilot. NSW government and identified and Risk assessments are NGO channels. apply completed. Applications were Rights and received and initial responsibilities are interviews held. explained. During interviews, risk Connections with CYP, assessments were carers, birth families, conducted. caseworkers and high All applicants received school teachers are information about the established. program at interview Pre-pilot wellbeing stage including their information is rights and collected. responsibilities. Caseworks, carers and teachers were offered telephone and in person meetings and information regarding the program. A narrative assessment was used at interview stage to collect generic wellbeing information as well as program expectations and future aspirations. Feb Bridging Completed Delivery of orientation Each participant was given 2016 programme activities that encompass a tailored individual areas including academic, campus and university social and living skills orientation session. development. Participants were also supported to attend the university held orientation activities through ‘Orientation Week’. Prior to commencing studies, all participants were offered links and information about local health and bulk
Table : Project activities, milestones and KPIs TIME FRAME PLANNED ACTIVITIES & MILESTONES PROJECT ACTIVITIES & MILESTONES COMPLETED IDENTIFIED KEY PERFORMANCE INDICATORS KEY PERFORMANCE INDICATORS OUTCOME Jan 2016 Recruitment and appointment of pilot case manager with a view to commence in January- February 2016 Completed Case manager contracted and inducted A person with experience in the OOHC sector was appointed, inducted to the program. Jan 2016 Pilot is advertised and candidates nominated, identified and apply Completed Participants are identified, and offered a place in the pilot. Risk assessments are completed. Rights and responsibilities are explained. Connections with CYP, carers, birth families, caseworkers and high school teachers are established. Pre-pilot wellbeing information is collected. The program was advertised through NSW government and NGO channels. Applications were received and initial interviews held. During interviews, risk assessments were conducted. All applicants received information about the program at interview stage including their rights and responsibilities. Caseworks, carers and teachers were offered telephone and in person meetings and information regarding the program. A narrative assessment was used at interview stage to collect generic wellbeing information as well as program expectations and future aspirations. Feb 2016 Bridging programme Completed Delivery of orientation activities that encompass areas including academic, social and living skills development. Each participant was given a tailored individual campus and university orientation session. Participants were also supported to attend the university held orientation activities through ‘Orientation Week’. Prior to commencing studies, all participants were offered links and information about local health and bulk
60_UoN_LouiseRak_Accessible.docx