Once proposal approved, bids for printing of forms will be invited evaluated and order for forms will be purchased and approved Meanwhile the file cabinets for the forms will be procured Construction of court Contract schedule suggest Monthly monitoring of houses in Baghlan and that the project can b progress Herat Province completed by October 20, 2011. Maintenance projects The list of project has Bimonthly monitoring (under the maintenance been reviewed and projects fund) of the AGO and agreed on MOJ facilities ICT and ICT Network ICT Assessment is under Assessment to be Assessment (including the contract. It includes IT started to August 1 purchase and network design and Specification to be implementation of network specification of equipment. submitted to IT) for AGO September 15 Specification prepared by Assessment completed September 15 and purchase and implementation of Network IT system to be network IT system procured and installed in finished to December line with the proposal to 1 November 15. Operating costs and TA Awaiting Bank NoL to Contracting of NGO for legal aid offices subcontracting of service by June 15 under (including subcontracting to NGO. Technical and single source service to private lawyers financial proposals and selection. and NGO and preparing an draft contract to then be Proposal for Legal aid evaluation finalized. evaluation to be report) completed by June 1 Proposal for legal aid Procurement of firm to evaluation report to be undertake evaluation completed. Once proposal to be completed by is finalized, procurement July 30 of firm to be undertaken Evaluation completed and assessment
Once proposal approved, bids for printing of forms will be invited evaluated and order for forms will be purchased and approved Meanwhile the file cabinets for the forms will be procured Construction of court houses in Baghlan and Herat Province Contract schedule suggest that the project can b completed by October 20, 2011. Monthly monitoring of progress Maintenance projects (under the maintenance fund) of the AGO and MOJ facilities The list of project has been reviewed and projects agreed on Bimonthly monitoring ICT and ICT Network Assessment (including the purchase and implementation of network IT) for AGO ICT Assessment is under contract. It includes IT network design and specification of equipment. Specification prepared by September 15 Network IT system to be procured and installed in line with the proposal to November 15. Assessment to be started to August 1 Specification to be submitted to September 15 Assessment completed and purchase and implementation of network IT system finished to December 1 Operating costs and TA for legal aid offices (including subcontracting service to private lawyers and NGO and preparing an Legal aid evaluation report) Awaiting Bank NoL to subcontracting of service to NGO. Technical and financial proposals and draft contract to then be finalized. Proposal for legal aid evaluation report to be completed. Once proposal is finalized, procurement of firm to be undertaken and assessment Contracting of NGO by June 15 under single source selection. Proposal for evaluation to be completed by June 1 Procurement of firm to undertake evaluation to be completed by July 30 Evaluation completed
629880v10PJPR00602801100BOX361497B.docx