required upgrade to existing ITS equipment to meet the latest FDOT standards, NEC requirements or as directed by the FDOT project manager and to make the subsystems fully operations from the TMC facilities. ITS coordination with Landscape Architecture shall include both underground conflicts and above-ground impacts to existing and/or proposed Landscaping. The CONSULTANT shall closely coordinate with the Landscape Architect to ensure that all conflicts are identified, addressed and mitigated in the Contract Documents. 2.17 Geotechnical (Activity 35) N/A 2.18 Project Schedule Within ten (10) days after the Notice-To-Proceed, and prior to the CONSULTANT beginning work, the CONSULTANT shall provide a detailed project activity/event schedule for DEPARTMENT and CONSULTANT scheduled activities required to meet the current DEPARTMENT Production Date. The schedule shall be based upon the 5 month schedule developed by the district. The current production date is September 02, 2014. The schedule shall be accompanied by an anticipated payout and fiscal progress curve. For the purpose of scheduling, the CONSULTANT shall allow for a 4 week review time for each phase submittal and any other submittals as appropriate. The schedule shall indicate all required submittals. All fees and price proposals are to be based on the negotiated schedule of 05 months for final construction contract documents. However, the contract deadline is 05 months from the Notice to Proceed. Periodically, throughout the life of the contract, the project schedule and payout and fiscal progress curves shall be reviewed and, with the approval of the DEPARTMENT, adjusted as necessary to incorporate changes in the Scope of Services and progress to date. The approved schedule and schedule status report, along with progress and payout curves, shall be submitted with the monthly progress report. The schedule shall be submitted in an FDOT system-compatible format. 2.19 Submittals The CONSULTANT shall furnish construction contract documents as required by the DEPARTMENT to adequately control, coordinate, and approve the work concepts. The CONSULTANT shall distribute submittals as directed by the DEPARTMENT. The DEPARTMENT will determine the specific number of copies required prior to each submittal.
required upgrade to existing ITS equipment to meet the latest FDOT standards, NEC requirements or as directed by the FDOT project manager and to make the subsystems fully operations from the TMC facilities. ITS coordination with Landscape Architecture shall include both underground conflicts and above-ground impacts to existing and/or proposed Landscaping. The CONSULTANT shall closely coordinate with the Landscape Architect to ensure that all conflicts are identified, addressed and mitigated in the Contract Documents. 2.17 Geotechnical (Activity 35) N/A 2.18 Project Schedule Within ten (10) days after the Notice-To-Proceed, and prior to the CONSULTANT beginning work, the CONSULTANT shall provide a detailed project activity/event schedule for DEPARTMENT and CONSULTANT scheduled activities required to meet the current DEPARTMENT Production Date. The schedule shall be based upon the 5 month schedule developed by the district. The current production date is September 02, 2014. The schedule shall be accompanied by an anticipated payout and fiscal progress curve. For the purpose of scheduling, the CONSULTANT shall allow for a 4 week review time for each phase submittal and any other submittals as appropriate. The schedule shall indicate all required submittals. All fees and price proposals are to be based on the negotiated schedule of 05 months for final construction contract documents. However, the contract deadline is 05 months from the Notice to Proceed. Periodically, throughout the life of the contract, the project schedule and payout and fiscal progress curves shall be reviewed and, with the approval of the DEPARTMENT, adjusted as necessary to incorporate changes in the Scope of Services and progress to date. The approved schedule and schedule status report, along with progress and payout curves, shall be submitted with the monthly progress report. The schedule shall be submitted in an FDOT system-compatible format. 2.19 Submittals The CONSULTANT shall furnish construction contract documents as required by the DEPARTMENT to adequately control, coordinate, and approve the work concepts. The CONSULTANT shall distribute submittals as directed by the DEPARTMENT. The DEPARTMENT will determine the specific number of copies required prior to each submittal.
434712-1_ScopeOfServices.docx