Appendix 8: Costed monitoring and evaluation plan Project title: Strengthening national biodiversity and forest carbon stock conservation through landscape-based collaborative management of Protected Area System as demonstrated in the Eastern Plains Landscape (CAMPAS project) Cambodia’s GEF Budget Co-financed Activity type Responsibility (Excluding project contributions Timeframe team time) Project inception report Oversight: USD 2,000 To be defined Within first three months of project initiation Natl. Project Coordinator Implementation: Chief Technical Advisor Specific consultants Project support team Project inception USD 4,000 To be defined At three months of project Natl. Project Coordinator workshop initiation Chief Technical Advisor Project support team M&E data collection and Oversight: USD 44,637 To be defined M&E surveys, analysis and reporting (impacts results reporting: (i) Progress, (ii) Natl. Project Coordinator framework) Compliance, (iii) Impact on a SA (consolidated reporting to UNEP) and Annual basis, with detail Chief Technical Advisor progress reports produced prior to Implementation: mid-term and terminal evaluations. Sub-contractors field programs Specific consultants Project support team Review of project Oversight: None foreseen Annually prior to project SC progress and outputs (imbedded in meeting, implementation reviews Natl. Project Coordinator project team time) (PIR) and preparation of annual Chief Technical Advisor work plans. Implementation: Natl. Project Coordinator Project support team Project implementation None foreseen Annually Natl. Project Coordinator reviews (PIRs) (imbedded in Chief Technical Advisor project team time &
Appendix 8: Costed monitoring and evaluation plan Project title: Strengthening national biodiversity and forest carbon stock conservation through landscape-based collaborative management of Cambodia’s Protected Area System as demonstrated in the Eastern Plains Landscape (CAMPAS project) Activity type Responsibility GEF Budget (Excluding project team time) Co-financed contributions Timeframe Project inception report Oversight: Natl. Project Coordinator Implementation: Chief Technical Advisor Specific consultants Project support team USD 2,000 To be defined Within first three months of project initiation Project inception workshop Natl. Project Coordinator Chief Technical Advisor Project support team USD 4,000 To be defined At three months of project initiation M&E data collection and reporting (impacts results framework) Oversight: Natl. Project Coordinator (consolidated reporting to UNEP) Chief Technical Advisor Implementation: Sub-contractors field programs Specific consultants Project support team USD 44,637 To be defined M&E surveys, analysis and reporting: (i) Progress, (ii) Compliance, (iii) Impact on a SA and Annual basis, with detail progress reports produced prior to mid-term and terminal evaluations. Review of project progress and outputs Oversight: Natl. Project Coordinator Chief Technical Advisor Implementation: Natl. Project Coordinator Project support team None foreseen (imbedded in project team time) Annually prior to project SC meeting, implementation reviews (PIR) and preparation of annual work plans. Project implementation reviews (PIRs) Natl. Project Coordinator Chief Technical Advisor None foreseen (imbedded in project team time & Annually
05-15-15_CAMPAS_UNEP_Project_Document_0.docx