B1 Siedlce 2010 2010 PQ ended November 2010 BD under preparation Construction of other levees August September November December January April Not started CW 1 ICB Y Prior upstream of 2011 2011 2011 2011 2012 2014 procedures Wroclaw Construction of levees September October December December January April Not started downstream of CW 1 ICB Y Prior 2011 2011 2011 2011 2012 2014 procedures Wroclaw under WFS OFRPP-B2 Construction of walls in WFS Modernization of Boulevards May May September October October Not started Y of the CW 1 ICB - POTP Prior B2 2011 2011 2011 2011 2013 procedures Srodmiejska Odra River
Siedlce 2010 2010 PQ ended November 2010 BD under preparation Construction of other levees upstream of Wroclaw CW 1 ICB Y Prior August 2011 September 2011 November 2011 December 2011 January 2012 April 2014 Not started procedures Construction of levees downstream of Wroclaw under WFS CW 1 ICB Y Prior September 2011 October 2011 December 2011 December 2011 January 2012 April 2014 Not started procedures OFRPP-B2 Construction of walls in WFS Modernization of Boulevards of the Srodmiejska Odra River CW 1 ICB - POTP Y Prior May 2011 May 2011 September 2011 October 2011 October 2013 Not started procedures B2 B1
575670PROP0REV10100for0publication.docx