Principal and interest from loans in 2014 and 2015 paid for 6 affordable housing projects in Guiyang City Loan principal and interest to be 5 Guizhou including the 22 189 14 561 paid in 2015 had been arranged affordable in the 2014 annual budget. housing project in Douguan, Jinyang, and the phase II low-rent housing project in Tuyunguan In 2014, the Department of Finance of the autonomous region allocated RMB100 Funds on regional million for project budget. level for During arrangement of the private-establish budget, the project lacked and public-aid detailed overall planning, and Inner regional feasibility study report or 6 9479.99 9479.99 Mongolia exemplary implementation program etc. elderly nursing had not been prepared; due to homes in the these factors, crucial elements autonomous including construction scale and region site of the project had been changed one after another, affecting the implementation progress. In October 2014 when Shandong Province received Funds for the special transfer payments from oceanic pre-alarm the state, the National Oceanic capability Administration had not 7 Shandong upgrading and 3181 3181 organized local administrations reconstruction formulating implementation project on plans. The National Oceanic provincial level Administration had not approved implementation plans until August 2015.
5 Guizhou Principal and interest from loans in 2014 and 2015 paid for 6 affordable housing projects in Guiyang City including the affordable housing project in Douguan, Jinyang, and the phase II low-rent housing project in Tuyunguan 22 189 14 561 Loan principal and interest to be paid in 2015 had been arranged in the 2014 annual budget. 6 Inner Mongolia Funds on regional level for private-establish and public-aid regional exemplary elderly nursing homes in the autonomous region 9479.99 9479.99 In 2014, the Department of Finance of the autonomous region allocated RMB100 million for project budget. During arrangement of the budget, the project lacked detailed overall planning, and feasibility study report or implementation program etc. had not been prepared; due to these factors, crucial elements including construction scale and site of the project had been changed one after another, affecting the implementation progress. 7 Shandong Funds for the oceanic pre-alarm capability upgrading and reconstruction project on provincial level 3181 3181 In October 2014 when Shandong Province received special transfer payments from the state, the National Oceanic Administration had not organized local administrations formulating implementation plans. The National Oceanic Administration had not approved implementation plans until August 2015.
41526.docx