BRIDGES/CULVERTS DESIGNS Regarding submission of PBHL/PATNA/TECH/I.E/2013/065 Bloom/Bi/Pat-Bux/2013/06/196 Drawing(GAD) for Major dated 06-06-2013 dated 10-06-2013 A. Bridges at River Sone & Bloom/Bi/Pat-Bux/2013/06/201 Ganga dated 20-06-2013 Submission of Designs & PBHL/PATNA/TECH/I.E/2013/79 Bloom/Bi/Pat-Bux/2013/07/221 B. Drawings of 1 Major and 3 dated 05-07-2013 dated 19-07-2013 Minor Bridge Design Report and Drawings PBHL/PATNA/TECH/I.E/2013/90 Bloom/Bi/Pat-Bux/BE/2013/09/257 C. Culverts from Chainage dated 12-08-2013 dated 19-09-2013 73+000 to 124+000 D. Submission of Designs & PBHL/PATNA/TECH/I.E/2013/99 Bloom/Bi/Pat-Bux/TL/2013/09/263 Drawings related to Sone dated 26-08-2013 dated 20-09-2013 Bridge for your approval Regarding (GAD) for Major PBHL/PATNA/TECH/I.E/2013/128 E. Bridges at River Sone & dated 01-10-2013 Ganga dated 25-10-2013 7.3 OPERATIONS 7.3.1 Earthworks Not Applicable 7.3.2 Pavement a) Rigid Pavement Not Applicable b) Flexible Pavement Not Applicable. 7.3.3 Drainage Details of progress with Culverts not applicable at this stage. 7.3.4 Bridges and Other Structures Details of progress with Bridgeworks not applicable at this stage. 7.3.5 APPENDIX A memorandum for the preparation of the Appendix to be signed prior to the Appointed date is in progress and jointly surveyed by the staff and team. Concessionaire’s IE‘s The Concessionaire has further refused to sign the Memorandum containing an inventory of the Patna-Buxer Site and has refused to acknowledge the land handed over to the Concessionaire for fixing up the appointed date of the Project. 7.4 TRAFFIC STUDIES Conducted near Bihiya Camp KM 70.500 from to 12 9th May’13 May’13.
BRIDGES/CULVERTS DESIGNS A. Regarding submission of Drawing(GAD) for Major Bridges at River Sone & Ganga PBHL/PATNA/TECH/I.E/2013/065 dated 06-06-2013 Bloom/Bi/Pat-Bux/2013/06/196 dated 10-06-2013 Bloom/Bi/Pat-Bux/2013/06/201 dated 20-06-2013 B. Submission of Designs & Drawings of 1 Major and 3 Minor Bridge PBHL/PATNA/TECH/I.E/2013/79 dated 05-07-2013 Bloom/Bi/Pat-Bux/2013/07/221 dated 19-07-2013 C. Design Report and Drawings Culverts from Chainage 73+000 to 124+000 PBHL/PATNA/TECH/I.E/2013/90 dated 12-08-2013 Bloom/Bi/Pat-Bux/BE/2013/09/257 dated 19-09-2013 D. Submission of Designs & Drawings related to Sone Bridge for your approval PBHL/PATNA/TECH/I.E/2013/99 dated 26-08-2013 Bloom/Bi/Pat-Bux/TL/2013/09/263 dated 20-09-2013 E. Regarding (GAD) for Major Bridges at River Sone & Ganga PBHL/PATNA/TECH/I.E/2013/128 dated 01-10-2013 dated 25-10-2013 7.3 OPERATIONS 7.3.1 Earthworks Not Applicable 7.3.2 Pavement a) Rigid Pavement Not Applicable b) Flexible Pavement Not Applicable. 7.3.3 Drainage Details of progress with Culverts not applicable at this stage. 7.3.4 Bridges and Other Structures Details of progress with Bridgeworks not applicable at this stage. 7.3.5 APPENDIX A memorandum for the preparation of the Appendix to be signed prior to the Appointed date is in progress and jointly surveyed by the Concessionaire’s staff and IE‘s team. The Concessionaire has further refused to sign the Memorandum containing an inventory of the Patna-Buxer Site and has refused to acknowledge the land handed over to the Concessionaire for fixing up the appointed date of the Project. 7.4 TRAFFIC STUDIES Conducted near Bihiya Camp KM 70.500 from 9th May’13 to 12 May’13.
23%20MPR%20June%20-2014.docx