Section III.C RFP Appendix A Identifies resource use expectations by – Section 5.4 Statement of Work Resource Utilization month (i.e. hours by person including – Organizational Staffing Section III.D Matrix actuals vs planned for previous months Document Monthly RFP Appendix A A document that describes the – Section 5.5 User Statement of Work approach and detailed process for – Support Section III.E User Support Plan handling user support. Document Singular RFP Appendix A Document that provides step by step – Section 5.6 Statement of Work outline of how Contingency will be – Contingency Planning Section III.F Contingency Plan enacted and executed. Document Singular Operations Deliverables Related RFP Appendix A - Review Review Method IMS Related Proposal Statement of Work Deliverable Frequency Time / Contractor WBS ID Response Section Section Deliverable Name Deliverable Description Type Format Deliverable Size Period Support An Operational Project Management Plan describing the strategies, tactics, and procedures by which Section 6.2 - Project daily operations will be managed, Initial Management and RFP Appendix A while maintaining the production Deliverable – Systems Development Statement of Work Operational Project system and implementing changes and Life Cycle Section IV.B Management Plan to the production system. Document Modification Operational System Development Section 6.2 - Project Life Cycle Plan; defining the Initial Management and RFP Appendix A Operational System methodologies, approach, and Deliverable – Systems Development Statement of Work Development Life processes that will be followed and Life Cycle Section IV.B Cycle Plan during each phase of the SDLC. Document Modification An Integrated Master Schedule for all planned system releases; addressing each phase the SDLC and identifying all integration points and dependencies between all Section 6.2 - Project contractors and the State including Initial Management and RFP Appendix A interfaces, inputs, and outputs that Deliverable – Systems Development Statement of Work Operations Integrated the bidder requires from other and Life Cycle Section IV.B Master Schedule contractors, the State, or other Document Modification
Section III.C Section 5.4 – Organizational Staffing RFP Appendix A – Statement of Work Section III.D Resource Utilization Matrix Identifies resource use expectations by month (i.e. hours by person including actuals vs planned for previous months Document Monthly Section 5.5 – User Support RFP Appendix A – Statement of Work Section III.E User Support Plan A document that describes the approach and detailed process for handling user support. Document Singular Section 5.6 – Contingency Planning RFP Appendix A – Statement of Work Section III.F Contingency Plan Document that provides step by step outline of how Contingency will be enacted and executed. Document Singular Operations Deliverables IMS WBS ID Related Proposal Response Section Related RFP Appendix A - Statement of Work Section Deliverable Name Deliverable Description Deliverable Type Format Frequency Deliverable Size Review Time Period Review Method / Contractor Support Section 6.2 - Project Management and Systems Development Life Cycle RFP Appendix A – Statement of Work Section IV.B Operational Project Management Plan An Operational Project Management Plan describing the strategies, tactics, and procedures by which daily operations will be managed, while maintaining the production system and implementing changes to the production system. Document Initial Deliverable and Modification Section 6.2 - Project Management and Systems Development Life Cycle RFP Appendix A – Statement of Work Section IV.B Operational System Development Life Cycle Plan Operational System Development Life Cycle Plan; defining the methodologies, approach, and processes that will be followed during each phase of the SDLC. Document Initial Deliverable and Modification Section 6.2 - Project Management and Systems Development Life Cycle RFP Appendix A – Statement of Work Section IV.B Operations Integrated Master Schedule An Integrated Master Schedule for all planned system releases; addressing each phase the SDLC and identifying all integration points and dependencies between all contractors and the State including interfaces, inputs, and outputs that the bidder requires from other contractors, the State, or other Document Initial Deliverable and Modification
3%20Attachment%20A%20-%20Deliverable%20Catalog.docx