population along the Project truck, 3-axle truck and in trip speeds. corridor to benefit from year passenger buses Determine if strategy needs round improved access and 50% increase in operating to be changed. mobility through speeds of commercial traffic. reconstruction of priority Favorable response by trade: damaged roads and bridges in customer satisfaction level = 3 the conflict hit areas. (scale High = 4, Low = 1). Intermediate Results Results Indicators for Each Use of Outcome Monitoring One per Component Component Component One: About 10.5 km of the provincial Low kms may flag project Infrastructure Rebuilding highway S-3B from Sharif Abad implementation issues such as (Km 30+424) to Kanju (Km non-performing contractor, 40+924) constructed and significant price escalation or operational changes in exchange rate; lack of strong leadership, and transparent and timely decision making. Component Two: Satisfactory performance of Poor performance may indicate Project Management construction supervision and lack of professionalism, contract administration activities commitment and/or incapable and environmental and social staff. safeguards activities.
population along the Project corridor to benefit from year round improved access and mobility through reconstruction of priority damaged roads and bridges in the conflict hit areas. truck, 3-axle truck and passenger buses 50% increase in operating speeds of commercial traffic. Favorable response by trade: customer satisfaction level = 3 (scale High = 4, Low = 1). in trip speeds. Determine if strategy needs to be changed. Intermediate Results One per Component Results Indicators for Each Component Use of Outcome Monitoring Component One: Infrastructure Rebuilding About 10.5 km of the provincial highway S-3B from Sharif Abad (Km 30+424) to Kanju (Km 40+924) constructed and operational Low kms may flag project implementation issues such as non-performing contractor, significant price escalation or changes in exchange rate; lack of strong leadership, and transparent and timely decision making. Component Two: Project Management Satisfactory performance of construction supervision and contract administration activities and environmental and social safeguards activities. Poor performance may indicate lack of professionalism, commitment and/or incapable staff.
616150PJPR0P120ersion0210July02011.docx