Stakeholder Engagement and Participation Stakeholders have been consulted extensively during the project preparation phase. The outcomes of the consultations are summarised in the table below: Table 10: Summary of stakeholder consultations Stakeholder (SH) Mandate of SH / Type of involvement Interest of SH in the Influence of SH on the Impact of the project on Role of SH in project or and Discussion held during PPG project project SH other forms of engagement A. Global/regional IUCN Asia Regional Office IUCN has been overseeing project High: Contributes to High: Strategic Moderate GEF Agency preparation; links with other IUCN projects priorities outlined in directions and planning Support to execution in the three countries, in particular Mekong IUCN Programme WET; Mangroves of the Future (MFF); 2017-2020 CAWA; MRWP Global Environment Centre Based in Kuala Lumpur, Malaysia; High: Aligns with High: Strategic Moderate Co-financing for activities, (GEC) technical and operational support partner organization mission implementation Executing partner, providing of the ASEAN Peatland Management guidance and technical support and Strategy; involved in previous SEApeat collaboration with facilitate linkage with ASEAN project; extensively consulted and involved ASEAN mechanism during PPG (reviewed draft documents; participated in workshops) ASEAN Secretariat Coordinate implementation of ASEAN High: Contributes to High: Encourage Moderate: The Facilitate linkage of project to Programme on Sustainable Management priorities of APSMPE national commitments results/lessons learned ASEAN-supported activities of Peatland Ecosystems (APSMPE) from the project will and programmes and ASEAN Peatland Management support the Strategy; organise meetings of the ASEAN implementation of the Task Force on Peatlands APSMPE IFAD GEF Agency for peatlands projects in High: Aligns with Moderate: Coordination Moderate Co-financing of activities to Indonesia and Malaysia; partner under organization mission of activities and lessons reduce soil erosion in Inle ASEAN; planned Eastern States learned Lake catchment Agribusiness Project in Myanmar, which includes component on Sloping Agriculture Land Technology (SALT) in the Inle Lake watershed. Supporting the regional project on Measurable Action for Haze Free Southeast Asia (MAHFSA) which will link to the component 4 of the project. Consulted during PPG.
Stakeholder Engagement and Participation Stakeholders have been consulted extensively during the project preparation phase. The outcomes of the consultations are summarised in the table below: Table 10: Summary of stakeholder consultations Stakeholder (SH) Mandate of SH / Type of involvement and Discussion held during PPG Interest of SH in the project Influence of SH on the project Impact of the project on SH Role of SH in project or other forms of engagement A. Global/regional IUCN Asia Regional Office IUCN has been overseeing project preparation; links with other IUCN projects in the three countries, in particular Mekong WET; Mangroves of the Future (MFF); CAWA; MRWP High: Contributes to priorities outlined in IUCN Programme 2017-2020 High: Strategic directions and planning Moderate GEF Agency Support to execution Global Environment Centre (GEC) Based in Kuala Lumpur, Malaysia; technical and operational support partner of the ASEAN Peatland Management Strategy; involved in previous SEApeat project; extensively consulted and involved during PPG (reviewed draft documents; participated in workshops) High: Aligns with organization mission High: Strategic implementation guidance and collaboration with ASEAN Moderate Co-financing for activities, Executing partner, providing technical support and facilitate linkage with ASEAN mechanism ASEAN Secretariat Coordinate implementation of ASEAN Programme on Sustainable Management of Peatland Ecosystems (APSMPE) and ASEAN Peatland Management Strategy; organise meetings of the ASEAN Task Force on Peatlands High: Contributes to priorities of APSMPE High: Encourage national commitments Moderate: The results/lessons learned from the project will support the implementation of the APSMPE Facilitate linkage of project to ASEAN-supported activities and programmes IFAD GEF Agency for peatlands projects in Indonesia and Malaysia; partner under ASEAN; planned Eastern States Agribusiness Project in Myanmar, which includes component on Sloping Agriculture Land Technology (SALT) in the Inle Lake watershed. Supporting the regional project on Measurable Action for Haze Free Southeast Asia (MAHFSA) which will link to the component 4 of the project. Consulted during PPG. High: Aligns with organization mission Moderate: Coordination of activities and lessons learned Moderate Co-financing of activities to reduce soil erosion in Inle Lake catchment
03-09-18_Project_Document.docx