II.Q Design, Development, Must validate all production data and Implementation (DDI) (e.g. reference, history) and source – Implementation and code is loaded to the appropriate Contingency environments. II.Q Design, Development, and Implementation (DDI) Must validate that interfaces to – Implementation and exchange data are production Contingency ready. II.Q Design, Development, and Implementation (DDI) Must validate that appropriate – Implementation and network connectivity is in place Contingency and production ready. Must validate all necessary system II.Q Design, Development, and ancillary access is in place, and Implementation (DDI) including passwords and security – Implementation and permissions, for all resources per Contingency the approved security matrix. II.Q Design, Development, Must provide the State with all and Implementation (DDI) reasonably requested information – Implementation and to support a go / no-go decision Contingency prior to go-live. II.Q Design, Development, and Implementation (DDI) Must receive State approval prior – Implementation and to beginning the implementation Contingency and prior to go-live. Must coordinate and communicate with all actors to ensure each understands the tasks and II.Q Design, Development, sequence of actions each must and Implementation (DDI) take and that an integrated – Implementation and of go-live actions takes ‘practice’ Contingency place prior to the actual cut over. II.Q Design, Development, Must provide event driven and Implementation (DDI) communications updates to – Implementation and designated State staff and Contingency leadership during cut over.
II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must validate all production data (e.g. reference, history) and source code is loaded to the appropriate environments. II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must validate that interfaces to exchange data are production ready. II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must validate that appropriate network connectivity is in place and production ready. II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must validate all necessary system and ancillary access is in place, including passwords and security permissions, for all resources per the approved security matrix. II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must provide the State with all reasonably requested information to support a go / no-go decision prior to go-live. II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must receive State approval prior to beginning the implementation and prior to go-live. II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must coordinate and communicate with all actors to ensure each understands the tasks and sequence of actions each must take and that an integrated ‘practice’ of go-live actions takes place prior to the actual cut over. II.Q Design, Development, and Implementation (DDI) – Implementation and Contingency Must provide event driven communications updates to designated State staff and leadership during cut over.
4%20Attachment%20B%20-%20Business%20and%20Technical%20Requirements%20Matrix.docx