33% total (less 10% retainage) Lien Waiver Affidavit Project ‘Single Family Residence’ Homeowner name & address Cumulative Amount Invoiced Paragraph date (same as inspection date) Contractor Signature and Date (date same/after inspection date) Notary information complete (date same as signature) 9.1.3.2 Reconstruction: 66% Draw Request Package Required Documents. Verify the documents below: Progress Inspection Report Form: This report is completed by the RREM construction inspector. The homeowner name, address, contract number, activity number, and draw will be listed. All items invoiced during this period will be checked under ‘Items Invoiced’. The RREM construction inspector will sign and date this document before delivering to the contractor. Request for Payment from Contractor Form: This form is completed by the contractor. The homeowner name, address, activity and contract numbers must be completed and accuracy verified. For Section I, all boxes will be checked and contractor representative signature present. Section II will contain the contract date (included at the end of the paragraph) and the homeowner signature, dated the same or after the inspection date. The RREM construction inspector will sign and date Section III; this date must match the date of the progress inspection report. Invoice: The contractor name, address, and vendor number are required, in addition to the RREM program manager name, contract number, homeowner address, draw information, and the activity number. The service dates of the invoice will be the day after the previous inspection to the date of the current inspection. The billing portion of the invoice will list four sections: the budget detail, the amount previously invoiced, the amount invoiced this period, and the remaining balance. For this draw, all four sections must be complete and accurate. The cumulative amount invoiced to date for this project cannot exceed 66% of the total contract value. Invoice shall reflect a 10% retention withholding. Lien Waiver Affidavit: The contractor name, address, and representative information for the representative signing the document are required in the first paragraph. The second paragraph contains the date of the contract, the homeowner(s) name, the nature of the project (single family residence), address, and county. The cumulative amount invoiced and inspection date is included in the third paragraph. The
33% total (less 10% retainage) Lien Waiver Affidavit Project ‘Single Family Residence’ Homeowner name & address Cumulative Amount Invoiced Paragraph date (same as inspection date) Contractor Signature and Date (date same/after inspection date) Notary information complete (date same as signature) 9.1.3.2 Reconstruction: 66% Draw Request Package Required Documents. Verify the documents below: Progress Inspection Report Form: This report is completed by the RREM construction inspector. The homeowner name, address, contract number, activity number, and draw will be listed. All items invoiced during this period will be checked under ‘Items Invoiced’. The RREM construction inspector will sign and date this document before delivering to the contractor. Request for Payment from Contractor Form: This form is completed by the contractor. The homeowner name, address, activity and contract numbers must be completed and accuracy verified. For Section I, all boxes will be checked and contractor representative signature present. Section II will contain the contract date (included at the end of the paragraph) and the homeowner signature, dated the same or after the inspection date. The RREM construction inspector will sign and date Section III; this date must match the date of the progress inspection report. Invoice: The contractor name, address, and vendor number are required, in addition to the RREM program manager name, contract number, homeowner address, draw information, and the activity number. The service dates of the invoice will be the day after the previous inspection to the date of the current inspection. The billing portion of the invoice will list four sections: the budget detail, the amount previously invoiced, the amount invoiced this period, and the remaining balance. For this draw, all four sections must be complete and accurate. The cumulative amount invoiced to date for this project cannot exceed 66% of the total contract value. Invoice shall reflect a 10% retention withholding. Lien Waiver Affidavit: The contractor name, address, and representative information for the representative signing the document are required in the first paragraph. The second paragraph contains the date of the contract, the homeowner(s) name, the nature of the project (single family residence), address, and county. The cumulative amount invoiced and inspection date is included in the third paragraph. The
21036RenovationReconstructionguidelines102013.docx