development plan unfamiliar with applied sector development plan by Meeting minutes and sustained effort approaches to implement month 32 without compromising District-level Tracking and Rio Conventions at the socio-economic stakeholder workshop Study is peer reviewed and progress reports district level development rated as high quality by at National-level Peer reviewer least ten (10) independent Stakeholders are stakeholder workshop comments expert reviewers motivated to mobilize Number of resources to replicate best Two (2) lessons learned practices and lessons downloads from workshops convened by learned Internet month 33, one at the district level and the other at the national level Study is made widely available within four weeks of completion Outcome 3: Awareness of the linkages between Rio Conventions and sustainable development is raised One-day Kick-Off Awareness of Rio One-day Kick-Off conference Conference Participation to the Output 3.1: conference raises high Convention mainstreaming is held by month 3 registration lists conference assumes that profile of Rio is limited, with most all stakeholders will Project launch and One-day Project Results Meeting minutes Convention stakeholders not fully attend the conference results conferences conference is held between mainstreaming into appreciating the value of Tracking and months 32 and 34 Concurrent panel sectoral policies and conserving the global progress reports discussions will not plans, and on the environment. Over 200 participants attend significantly limit Conference report upcoming work to both conferences conference attendance strengthen a comprehensive Conference will further training programme of enhance support for Rio civil servants Convention mainstreaming One-day project results conference to showcase lessons learned and opportunities for replication Objectively verifiable indicators Sources of Project Strategy Risks and Assumptions verification Indicator Baseline value Target value and date Analysis of the In the past year, Programme of work on Public awareness Development partners Output 3.2: Bangladesh's Bangladesh has been public awareness and campaign plan implementing parallel Public awareness
development plan District-level stakeholder workshop National-level stakeholder workshop unfamiliar with applied approaches to implement Rio Conventions at the district level sector development plan by month 32 Study is peer reviewed and rated as high quality by at least ten (10) independent expert reviewers Two (2) lessons learned workshops convened by month 33, one at the district level and the other at the national level Study is made widely available within four weeks of completion Meeting minutes Tracking and progress reports Peer reviewer comments Number of downloads from Internet and sustained effort without compromising socio-economic development Stakeholders are motivated to mobilize resources to replicate best practices and lessons learned Outcome 3: Awareness of the linkages between Rio Conventions and sustainable development is raised Output 3.1: Project launch and results conferences One-day Kick-Off conference raises high profile of Rio Convention mainstreaming into sectoral policies and plans, and on the upcoming work to strengthen a comprehensive training programme of civil servants One-day project results conference to showcase lessons learned and opportunities for replication Awareness of Rio Convention mainstreaming is limited, with stakeholders not fully appreciating the value of conserving the global environment. One-day Kick-Off conference is held by month 3 One-day Project Results conference is held between months 32 and 34 Over 200 participants attend both conferences Conference registration lists Meeting minutes Tracking and progress reports Conference report Participation to the conference assumes that most all stakeholders will attend the conference Concurrent panel discussions will not significantly limit conference attendance Conference will further enhance support for Rio Convention mainstreaming Project Strategy Objectively verifiable indicators Sources of verification Risks and Assumptions Indicator Baseline value Target value and date Output 3.2: Public awareness Analysis of the Bangladesh's In the past year, Bangladesh has been Programme of work on public awareness and Public awareness campaign plan Development partners implementing parallel
3-12-14__CCCD_Bangladesh_5106_Project_Doc_0.docx