(Budget in NRs million and physical progress in lengths of road in kilometer) Programs / FY 2007/08 FY 2008/09 FY 2009/10 FY 2007/08 Projects Actual Physical Actual Physical Actual Physical Targets Progress Progress Progress MoLD / DoLIDAR 10972 : 1799km 24844 Earthen Rd: 31348 : 2402km 41841 NA Total Gravel Rd: 1740km Gravel Road: 437km Gravel Road: 1569km Blacktop: 100 1582km Blacktop: km Blacktop: 383 km Maintenance: 398 km Maintenance: 1137km Maintenance: 5184km 4459km Track Track open:2142km opening: 3142km 2749 Rural rd (): 4627 : 1687km 5357 : 1378km 8613 NA a) Road-Program / 1375km Gravel Rd: Gravel Road: Project Specific All-weather 1289km 436km Total (Physical Blacktop: Blacktop: 35 Infrastructure Rd: 191km Maintenance: km Development) 3888km Maintenance: Track open: 2205km 583km Track open:83km 5851 : 424km 13167 : 53km 15167 : 1024km 18645 NA b) Non-Road All-weather Gravel Rd: Gravel Road: Program / 293km 1133km Project Specific Rd: 346km Blacktop: - Blacktop: Total (General Maintenance: Maintenance: 348 km Local 1137km 571km Maintenance: Development) Track open: 2979km 2559km Track open:2059km a) Program / Project Specific (Road-related Physical Infrastructure Development Rural Access 630 All-weather Rd: 631 All-weather 306 All-weather 913 R.Rd: 12km Improvement 160km Rd: 256km Rd: 87km and New Rd: 25km Seasonal Rd: Seasonal Rd: 130km 17km 20km Rehab: 10km Project Maintenance: (RAIDP) 150km 449 Survey design: 1209 Dtl. Surv 1352 New rd: 1748 New rd: 27km Rural 109 design: 71km Rural rd: 26km Infrastructure New rd: 26 160km Rural rd and Livelihood Rural rd: 48 New rd: upgd: 32km Project 112km (DRILP) Upgd Rural rd: 75km
(Budget in NRs million and physical progress in lengths of road in kilometer) Programs / Projects FY 2007/08 FY 2008/09 FY 2009/10 FY 2007/08 Actual Physical Progress Actual Physical Progress Actual Physical Progress Targets MoLD / DoLIDAR Total 10972 : 1799km Gravel Rd: 437km Blacktop: 100 km Maintenance: 1137km 24844 Earthen Rd: 1740km Gravel Road: 1582km Blacktop: 398 km Maintenance: 4459km Track opening: 3142km 31348 : 2402km Gravel Road: 1569km Blacktop: 383 km Maintenance: 5184km Track open:2142km 41841 NA a) Road-Program / Project Specific Total (Physical Infrastructure Development) 2749 Rural rd (): 1375km All-weather Rd: 191km 4627 : 1687km Gravel Rd: 1289km Blacktop: Maintenance: 3888km Track open: 583km 5357 : 1378km Gravel Road: 436km Blacktop: 35 km Maintenance: 2205km Track open:83km 8613 NA b) Non-Road Program / Project Specific Total (General Local Development) 5851 : 424km All-weather Rd: 346km Maintenance: 1137km 13167 : 53km Gravel Rd: 293km Blacktop: - Maintenance: 571km Track open: 2559km 15167 : 1024km Gravel Road: 1133km Blacktop: 348 km Maintenance: 2979km Track open:2059km 18645 NA a) Program / Project Specific (Road-related Physical Infrastructure Development Rural Access Improvement and Project (RAIDP) 630 All-weather Rd: 160km New Rd: 25km 631 All-weather Rd: 256km Seasonal Rd: 17km Maintenance: 150km 306 All-weather Rd: 87km Seasonal Rd: 20km 913 R.Rd: 12km 130km Rehab: 10km Rural Infrastructure and Livelihood Project (DRILP) 449 Survey design: 109 New rd: 26 Rural rd: 48 1209 Dtl. Surv design: 160km New rd: 112km Upgd Rural rd: 75km 1352 New rd: 71km Rural rd upgd: 32km 1748 New rd: 27km Rural rd: 26km
663030Box369240epal0Roads0PER02011.docx