energy data. Output 2.1: National energy survey Completion of None available at the Published documents. Commitment of the To be completed within conducted on energy supply, national energy present time. various Government 9 months of project consumption and demand, survey. institutions and NGOs. initiation and results disaggregated by sector, district and validated by application. The survey will stakeholders by the end disaggregate by gender and include of Year 1. energy access and intensity baseline data (energy efficiency) as well as penetration and performance of RETs. Output 2.2: Energy database and Existence of energy Not available at the Project reports. Commitment of the To be completed within information system established for database and present time. various Government 9 months of project data collected Output 2.1 with information system. institutions and project initiation. clear responsibilities agreed to as developers. regards regular monitoring and annual publication of indicators (between DoE and BoS). Output 2.3: Energy modelling Energy modelling Not available at the Evidence of Continued commitment To be completed within software in place to analyse the data, software being present time. operational software. of the various 12 months of project model scenarios and produce utilised. Government institutions. initiation and approved Project reports. information that will promote RE by the Government by policies. the end of year 1. Output 2.4: All energy-related data Harmonised data No harmonisation Project Continued commitment To be completed within and plans in the country harmonized available. taking place at the documentation. of the various 18 months of project with the new National Energy Policy present time. Government institutions. start. and New Climate Change Strategy and in adherence with a standardized GHG emissions tracking system. Village-based energisation schemes. Component 3: Outcome 3: Successful Availability of No such model To be completed within Project reports. Government entities and establishment of a business model. available now. 18 months of project private sector willing to energy service delivery model for start. cooperate. replication nationally.
energy data. Output 2.1: National energy survey conducted on energy supply, consumption and demand, disaggregated by sector, district and application. The survey will disaggregate by gender and include energy access and intensity baseline data (energy efficiency) as well as penetration and performance of RETs. Completion of national energy survey. None available at the present time. To be completed within 9 months of project initiation and results validated by stakeholders by the end of Year 1. Published documents. Commitment of the various Government institutions and NGOs. Output 2.2: Energy database and information system established for data collected Output 2.1 with clear responsibilities agreed to as regards regular monitoring and annual publication of indicators (between DoE and BoS). Existence of energy database and information system. Not available at the present time. To be completed within 9 months of project initiation. Project reports. Commitment of the various Government institutions and project developers. Output 2.3: Energy modelling software in place to analyse the data, model scenarios and produce information that will promote RE policies. Energy modelling software being utilised. Not available at the present time. To be completed within 12 months of project initiation and approved by the Government by the end of year 1. Evidence of operational software. Project reports. Continued commitment of the various Government institutions. Output 2.4: All energy-related data and plans in the country harmonized with the new National Energy Policy and New Climate Change Strategy and in adherence with a standardized GHG emissions tracking system. Harmonised data available. No harmonisation taking place at the present time. To be completed within 18 months of project start. Project documentation. Continued commitment of the various Government institutions. Component 3: Village-based energisation schemes. Outcome 3: Successful establishment of a energy service delivery model for replication nationally. Availability of business model. No such model available now. To be completed within 18 months of project start. Project reports. Government entities and private sector willing to cooperate.
Draft%20SE4All%20Prodoc.docx