1. Establish overall coordination tasks and needs. All to be included as part of this phase of the roadmap. For more details see section 3.4.3 and 4.4.1 of this report. 2. Establish mandate (which is politically approved). 3. Establish budget and communication means website, etc). 2.16 ASO planning and milestones Brief Overall ASO planning and its key milestones, managed by the NRT. description Objective ASO planning respecting the set dates for ASO and providing a progress monitoring tool for the NRT. Key topics and choices Status Decision 2.16.1 Outlining the ASO planning: when B Switch off date is set to be between 2015 and and where to begin the process and 2018. how long the entire operation The PPCTV operation provides already should last. simulcasting in PP. Consequently the ASO process has already started. If this operation may become part of the ASO planning, the operation may have to be secured (as to limited the risk that the ASO process is dependent on the business success of one single company). Overall ASO planning set-up: C For more considerations see section 4.6 of 2.16.2 including the overall program this report. structure and the key result paths in an ASO plan. 2.16.3 ASO planning phases (in a phased C approach): the three phases and their key milestones. Main activities Observation/Advice 1. comprehensive ASO planning (milestones All to be included as part of this phase. and activities) and assign tasks and responsibilities (including core project An example ASO report can be found on: management team). 2. Establish ASO project monitoring framework and reporting structure. 3. Identify ASO project risks and draft risk mitigation plans (including fall back and/or roll back scenarios).
1. Establish overall coordination tasks and needs. All to be included as part of this phase of the roadmap. For more details see section 3.4.3 and 4.4.1 of this report. 2. Establish mandate (which is politically approved). 3. Establish budget and communication means website, etc). 2.16 ASO planning and milestones Brief description Overall ASO planning and its key milestones, managed by the NRT. Objective ASO planning respecting the set dates for ASO and providing a progress monitoring tool for the NRT. Key topics and choices Status Decision 2.16.1 Outlining the ASO planning: when and where to begin the process and how long the entire operation should last. B Switch off date is set to be between 2015 and 2018. The PPCTV operation provides already simulcasting in PP. Consequently the ASO process has already started. If this operation may become part of the ASO planning, the operation may have to be secured (as to limited the risk that the ASO process is dependent on the business success of one single company). 2.16.2 Overall ASO planning set-up: including the overall program structure and the key result paths in an ASO plan. C For more considerations see section 4.6 of this report. 2.16.3 ASO planning phases (in a phased approach): the three phases and their key milestones. C Main activities Observation/Advice 1. comprehensive ASO planning (milestones and activities) and assign tasks and responsibilities (including core project management team). All to be included as part of this phase. An example ASO report can be found on: 2. Establish ASO project monitoring framework and reporting structure. 3. Identify ASO project risks and draft risk mitigation plans (including fall back and/or roll back scenarios).
D-PREF-THEM.08-2011-MSW-E.docx