Develop more 4.8 with the four councils a Complete Sept SIM 2014 consistent ways of policy review programme to help working across East bring policies and working practices Low Kent into line across all four areas Promote a model of 4.9 Consult staff and tenants on June SIM Completed 14 independent living for proposed changes to the way residents in sheltered services to residents in sheltered High housing housing is managed and delivered 4.10 Agree with councils final format Completed Jul SIM 14 of service after consultation with residents and staff High 4.11 Implement changes to service Dec DO Completed 14 High Service Plan Area Corporate and Financial Services – Commentary -Status/Progress/outcome forecast/slippage/revisions/risks/ date Task Lead Target Target Priority Revised Objective
Low Develop more consistent ways of working across East Kent 4.8 with the four councils a policy review programme to help bring policies and working practices into line across all four areas Sept 2014 SIM Complete High Promote a model of independent living for residents in sheltered housing 4.9 Consult staff and tenants on proposed changes to the way services to residents in sheltered housing is managed and delivered June 14 SIM Completed High 4.10 Agree with councils final format of service after consultation with residents and staff Jul 14 SIM Completed High 4.11 Implement changes to service Dec 14 DO Completed Service Plan Area – Corporate and Financial Services Priority Objective Task Target date Revised Target Lead Commentary -Status/Progress/outcome forecast/slippage/revisions/risks/
Delivery-Plan-14-15-Year-end-review-v-2-28th-May.docx