No policy briefs validated at risk populations and endorsed yet considerations exists by December 2014 ad-hoc meetings of formal multi-sectoral technical working group for National emergency DRR held operations plan finalised by 0 (no structured training September 2014 system/plan in place for NDMC staff) National DRRM Plan does not exit To be determined by capacity assessment Internally displaced population framework does not exist national emergency operation plan Output 2: End-to-end early Activity 2.1: Support to strengthen National EWS MMS Technical expert warning operating - Improve capacities and develop procedures for early warning Budget: procedures strengthened dissemination at National and Island Level Funded: 113,500USD Indicators: - Sensitisation / simulation on warning SOPs for stakeholders Unfunded: 48,000 Progress made on the including at community level in selected Atolls USD Communication strategy communication strategy for - Improve capacities and procedures for early warning finalised disseminating early warning dissemination at National and Island Level information strategy finalised - Conduct campaigns to raise public awareness on early warning Progress made on End-to-end EW SOPs and development of SOPs and appropriate response response actions actions developed % of people with increased awareness on how to respond Target % to be determined to early warning by baseline survey Baseline: No communication strategy exists No SOPs exist TBE by the baseline survey
No policy briefs validated and endorsed yet ad-hoc meetings of multi-sectoral technical working group for DRR held 0 (no structured training system/plan in place for NDMC staff) National DRRM Plan does not exit To be determined by capacity assessment Internally displaced population framework does not exist national emergency operation plan at risk populations considerations exists by December 2014 National emergency operations plan finalised by September 2014 Output 2: End-to-end early warning operating procedures strengthened Indicators: Progress made on the communication strategy for disseminating early warning information strategy finalised Progress made on development of SOPs and response actions % of people with increased awareness on how to respond to early warning Baseline: No communication strategy exists No SOPs exist TBE by the baseline survey Communication strategy finalised End-to-end EW SOPs and appropriate response actions developed Target % to be determined by baseline survey Activity 2.1: Support to strengthen National EWS - Improve capacities and develop procedures for early warning dissemination at National and Island Level - Sensitisation / simulation on warning SOPs for stakeholders including at community level in selected Atolls - Improve capacities and procedures for early warning dissemination at National and Island Level - Conduct campaigns to raise public awareness on early warning MMS Technical expert Budget: Funded: 113,500USD Unfunded: 48,000 USD formal
DRR-BCPR-Final_ProDoc_18July13.docx