Housing Delivery Programme - Monthly Update MONITORING: HOUSING STARTS & COMPLETIONS 10,694 EDC Outline Planning Consent Total: 1,391 EDC Detailed Planning Consent Rolling 420 EDC Housing Completions Rolling Total: Total Eastern Quarry Ebbsfleet Ebbsfleet Springhead Northfleet Northfleet Swanscombe Green Central Park West East Peninsula Castle Hill Alkerden Western Cross Units Given Detailed 1,391 150 1 0 0 180 Phase 1 0 377 - Phase 1 0 0 0 – – Planning Consent: 295 Phase 2 123 Phase 2A – – 154 3A – 112 Phase 3B – Forecast Starts: Phase 2 Oct 1 Phase 2A – – – 2016 Feb 2016 Apr 2016 Phase 3A Apr Phase 1B* – – 2017 Dec 2016 Phase 3B Jan Phase 2B** – – 2017 Jun 2018 Phase 3** – Nov 2021 Forecast Completions: Phase 1 Phase 1 - 2A Jun – – 100 by Apr 2016 50-60 units in 2019 2016/17; Phase 2 170 by 120 per year Phase 1B Mar – – Jun 2018 thereafter 2021 125 by Sept 2018 Phase 2B Nov – Phase 3A (154 2022 Units) Oct 2018 – Phase 3 Jul – 3A (42 2026 Units) Sept – 2017 Phase 3B – Mar 2018 Actual Completions: 420 122 1 0 0 0 0 298 - Phase 0 0 0 – 1(A)* *Springhead Park - Phase 1B = residual units not yet built in Phase 1 (i.e. 377-298=79). Phase 1A = 298 units already constructed **Springhead park Phase 2B & 3: Planning applications yet to be submitted
Housing Delivery Programme - Monthly Update MONITORING: HOUSING STARTS & COMPLETIONS EDC Outline Planning Consent Total: 10,694 EDC Detailed Planning Consent Rolling 1,391 EDC Housing Completions Rolling Total: 420 Total Eastern Quarry Ebbsfleet Green Ebbsfleet Central Springhead Park Northfleet West Northfleet East Swanscombe Peninsula Castle Hill Alkerden Western Cross Units Given Detailed Planning Consent: 1,391 150 – 1 295 – Phase 2 154 – 3A 112 – Phase 3B 0 0 180 – Phase 1 0 377 - Phase 1 123 – Phase 2A 0 0 0 Forecast Starts: Phase 2 – Oct 2016 Phase 3A – Apr 2017 Phase 3B – Jan 2017 1 – Feb 2016 Phase 2A – Apr 2016 Phase 1B* – Dec 2016 Phase 2B** – Jun 2018 Phase 3** – Nov 2021 Forecast Completions: Phase 1 – 100 by Apr 2016 Phase 2 – 170 by Jun 2018 125 by Sept 2018 Phase 3A (154 Units) – Oct 2018 3A (42 Units) – Sept 2017 Phase 3B – Mar 2018 Phase 1 - 50-60 units in 2016/17; 120 per year thereafter 2A – Jun 2019 Phase 1B – Mar 2021 Phase 2B – Nov 2022 Phase 3 – Jul 2026 Actual Completions: 420 122 – 1 0 0 0 0 298 - Phase 1(A)* 0 0 0 *Springhead Park - Phase 1B = residual units not yet built in Phase 1 (i.e. 377-298=79). Phase 1A = 298 units already constructed **Springhead park Phase 2B & 3: Planning applications yet to be submitted
EDC-016-043-Housing-Delivery-Programme-Annex-B-June-16.docx