From 14-09-08 MICE Project Plan Major US MICE Deliverable dates to RAL are: March 24, 2015 completion of partial deliveries of Partial Return Yoke (PFY) for Step IV – March 1, 2016 delivery of Partial Return Yoke (PFY) for Step 3π/2 – escalated this to to ship all PRY 3π/2 parts to RAL by January 2016 also need to re-name RF Unit & RFCC#1 => RF Module #1 and RF Module #2 August 1, 2016 delivery of MICE RF Module #1 and Module #2 – Revised UK Risk Analysis - Roy, Alan G. 5. Conclusion Overall impacts and plans for MAP effort (including MICE) given the $9M-$6M-$3M budget profile.
From 14-09-08 MICE Project Plan Major US MICE Deliverable dates to RAL are: March 24, 2015 – completion of partial deliveries of Partial Return Yoke (PFY) for Step IV March 1, 2016 – delivery of Partial Return Yoke (PFY) for Step 3π/2 escalated this to to ship all PRY 3π/2 parts to RAL by January 2016 also need to re-name RF Unit & RFCC#1 => RF Module #1 and RF Module #2 August 1, 2016 – delivery of MICE RF Module #1 and Module #2 Revised UK Risk Analysis - Roy, Alan G. 5. Conclusion Overall impacts and plans for MAP effort (including MICE) given the $9M-$6M-$3M budget profile.
DOE_Response_2014_0925_R3_2-DMK.docx