unidentified erosion will be a impacts. problem. During detailed Locations design updated by agreed DISCO’S 10. Planning Use of land agreed with One month before Contractor DISCO’S / Contractor monthly cell in construction surrounding residents & construction DISCO’S Cell Contractor cost and DISCO’S Cell staff cost to cover any consultation with camps Villages. commences. facilitates. Project Cell. unidentified community and impacts. the Contractor. During detailed Locations design updated by agreed with Temporary Pedestrian and One month before / and Contractor monthly DISCO’S cell in DISCO’S Cell staff 13.Traffic Condition Traffic Management Plan construction Contractor Contractor cost DISCO’S to cover any consultation with cost agreed. commences. Project Cell. unidentified community and impacts. the Contractor. 1. Strengthening plan agreed for DISCO’S cell. 1. As soon as 1. Once, 2. International environment practicable 15. Institutional /ADB cost of IES & 2. Once Throughout the Project DISCO’S Cell DISCO’S / specialist (IES) strengthening and support for 1 2, 3, 4. No later than project Cell. staff cost and /ADB*. 3. Ongoing capacity building US$25,000 3. Increase staffing of DISCO’S one month before 4. Ongoing Cell. Contract award. 4. Train DISCO’S Cell officials. CONSTRUCTION STAGE 1. Contractor agreed to All BOT staff provide training to 1. Before contract is members in all DISCO’S and professional staff and signed Contractor with 1. Once 1.Orientation for categories. DISCO’S to workers. 2. Before IES assistance Contractor, and 2. Ongoing monthly Contractor cost observe and Cell staff cost 2. Special briefing and training construction areas and record Workers induction and six record 3. Ongoing for Contractor completed. are opened up details. month refresher success 3. Periodic progress review 3. Every six months course sessions.
unidentified impacts. erosion will be a problem. 10. Planning construction camps Use of land agreed with surrounding residents & Villages. During detailed design updated by Contractor monthly to cover any unidentified impacts. One month before construction commences. Locations agreed DISCO’S cell in consultation with community and the Contractor. Contractor DISCO’S Cell facilitates. Contractor cost DISCO’S / and DISCO’S Project Cell. Cell staff cost 13.Traffic Condition Temporary Pedestrian and Traffic Management Plan agreed. During detailed design updated by Contractor monthly to cover any unidentified impacts. One month before construction commences. Locations agreed with DISCO’S cell in consultation with community and the Contractor. Contractor Contractor cost / and DISCO’S Project Cell. DISCO’S Cell staff cost 15. Institutional strengthening and capacity building 1. Strengthening plan agreed for DISCO’S cell. 2. International environment specialist (IES) 3. Increase staffing of DISCO’S Cell. 4. Train DISCO’S Cell officials. 1. Once, 2. Once 3. Ongoing 4. Ongoing 1. As soon as practicable 2, 3, 4. No later than one month before Contract award. Throughout the project Project Cell. DISCO’S Cell staff cost DISCO’S / and /ADB*. /ADB cost of IES & support for 1 US$25,000 CONSTRUCTION STAGE 1.Orientation for Contractor, and Workers 1. Contractor agreed to provide training to professional staff and workers. 2. Special briefing and training for Contractor completed. 3. Periodic progress review sessions. 1. Once 2. Ongoing 3. Ongoing 1. Before contract is signed 2. Before construction areas are opened up 3. Every six months All BOT staff members in all categories. monthly induction and six month refresher course Contractor with IES assistance and record details. Contractor cost DISCO’S and DISCO’S to observe and record success Cell staff cost
EIA%20MEPCO%20Tr-4%20%28Savings%29.docx