4.0 4.1 LIFE CYCLE Phase Summary of Phase Key Deliverables Initiation Certification Initiation Solicit quotes for IV&V and Request select a vendor, start the PCC authorization to contract process for proceed with Planning Envisage Project Charter Monthly OCIO Report Project risk assessment Contract for Envisage and Planning Communications Plan IV&V Project Management Plan Complete project certification Project Schedule the data migration Technical architecture plans, configuration plans, documents for the communication plan and TARC review training plans. Approved IT Hosting Perform IV&V Exception Request Awarded IV&V contract Monthly OCIO Reports Internal project status reports Awarded Envisage contract Data migration requirements Envisage will elicit and Data migration design document the data migration Configuration and configuration requirements requirements at the configuration meetings after Configuration plan contract is awarded Test plan
4.0 4.1 Phase Summary of Phase Key Deliverables Initiation Solicit quotes for IV&V and select a vendor, start the contract process for Envisage Initiation Certification Request PCC authorization to proceed with Planning Project Charter Monthly OCIO Report Project risk assessment Planning Contract for Envisage and IV&V Complete project certification the data migration plans, configuration plans, communication plan and training plans. Perform IV&V Envisage will elicit and document the data migration and configuration requirements at the configuration meetings after contract is awarded Communications Plan Project Management Plan Project Schedule Technical architecture documents for the TARC review Approved IT Hosting Exception Request Awarded IV&V contract Monthly OCIO Reports Internal project status reports Awarded Envisage contract Data migration requirements Data migration design Configuration requirements Configuration plan Test plan LIFE CYCLE
DPS-LEA%20PMP%20FINAL.docx