Milestones The below lists all major milestones of the project. # Milestone description Deadline Week February 1 Project kick-off Kick-off meeting of EIB, Managing Authority and Deloitte - 14th, 2011 Inception Initial version of the Inception Report describing the February - 2a Report approach to preparation of the study 15th, 2011 Comments to the EIB’s comments / remarks to the initial version of Inception February 2b Draft Inception 1 week Report 21th, 2011 Report Inception Final version of the Inception Report, taking into account February 2c 2 weeks Report potential changes discussed with EIB 28th, 2011 Initial version of the Interim Report describing the progress Draft Interim March 28th, 3a of work done during preparation of the study and first results 6 weeks Report 2011 obtained in selected areas of analysis Comments to the EIB’s comments / remarks to the initial version of Interim 4th, 3b Interim 7 Report 2011 Report Between Steering Steering Committee - presentation of initial results of 3c 3c 4th-11th of TBD Committee the Evaluation Study Final Interim Final version of the Interim Report, taking into account April 11th, 3d 8 weeks Report potential changes discussed with EIB 2011 April 29th, 10 weeks 4a Draft Final Report Draft version of the Evaluation Study 2011 and 4 days Comments to the EIB’s comments / remarks to the initial version of Final May 6h, 11 weeks 4b Draft Final Report Report 2011 and 4 days version of May 13th, 12 weeks 4c version of the Evaluation Study to be assumed by EIB the Final Report 2011 and 4 days Steering Seminar/workshop for presenting final JESSICA Evaluation 5 TBD TBD Committee Study for the Mazowieckie Voivodship Report Meeting / Steering Committee
Milestones The below lists all major milestones of the project. # Milestone description Deadline Week 1 Project kick-off Kick-off meeting of EIB, Managing Authority and Deloitte February 14th, 2011 - 2a Inception Report Initial version of the Inception Report describing the approach to preparation of the study February 15th, 2011 - 2b Comments to the Draft Inception Report EIB’s comments / remarks to the initial version of Inception Report February 21th, 2011 1 week 2c Inception Report Final version of the Inception Report, taking into account potential changes discussed with EIB February 28th, 2011 2 weeks 3a Draft Interim Report Initial version of the Interim Report describing the progress of work done during preparation of the study and first results obtained in selected areas of analysis March 28th, 2011 6 weeks 3b Comments to the Interim Report EIB’s comments / remarks to the initial version of Interim Report 4th, 2011 7 3c 3c Steering Committee Steering Committee - presentation of initial results of the Evaluation Study Between 4th-11th of TBD 3d Final Interim Report Final version of the Interim Report, taking into account potential changes discussed with EIB April 11th, 2011 8 weeks 4a Draft Final Report Draft version of the Evaluation Study April 29th, 2011 10 weeks and 4 days 4b Comments to the Draft Final Report EIB’s comments / remarks to the initial version of Final Report May 6h, 2011 11 weeks and 4 days 4c version of the Final Report version of the Evaluation Study to be assumed by EIB May 13th, 2011 12 weeks and 4 days 5 Steering Committee Seminar/workshop for presenting final JESSICA Evaluation Study for the Mazowieckie Voivodship TBD TBD Report Meeting / Steering Committee
e7debddd20f49c488e99d117e52e75eb.docx