Residential Rate Develop need based Residential Work First meeting was held Development rates for Community Group to be January 12, 2012 Living Arrangements established. (CLAs) and revise others Develop Transition Plan Residential Work Residential Services will for Providers to Uniform will develop a begin the transition on Rate System plan to implement the January 1, 2015. transition over a 7.5 year process Information Implement IP 6 Citrix Implement the first The development has Technology Application- New phase of the IP6 run into delays. Testing software to integrate application has been completed over participant data, develop the last two years. and track contract Revisions have been authorizations, and made based on the generate utilization findings of the testers. A based payments new round of testing is set to begin in December 2014 and implementation on July 1, 2015 Implement Web Based Requirements have Once the first phase has IP6 with enhancements been developed. been completed, the for Incorporation of inclusion of the IP6 for use with people enhancements with use with individual currently with an existing system. budget will begin. individual budget Target date for implementation is 7/1/2016. Develop an integrated Research and design Joint DDS and DSS information architecture Basic application. Planning APD (IA), beginning with a transmittal to CMS has data model as been completed and requirements basis for accepted. Oracle has sourcing and been selected and the implementing a department is working consolidated data store. on completing an The logical scope and Enterprise Architecture physical implementation Plan. of the data model must be adequate to populating the set of application services required to support timely, effective, and
Residential Rate Development Develop need based rates for Community Living Arrangements (CLAs) and revise others Residential Work Group to be established. First meeting was held January 12, 2012 Develop Transition Plan for Providers to Uniform Rate System Residential Work will develop a plan to implement the transition over a 7.5 year process Residential Services will begin the transition on January 1, 2015. Information Technology Implement IP 6 Citrix Application- New software to integrate participant data, develop and track contract authorizations, and generate utilization based payments Implement the first phase of the IP6 application The development has run into delays. Testing has been completed over the last two years. Revisions have been made based on the findings of the testers. A new round of testing is set to begin in December 2014 and implementation on July 1, 2015 Implement Web Based IP6 with enhancements for use with people currently with an individual budget Requirements have been developed. Incorporation of enhancements with existing system. Once the first phase has been completed, the inclusion of the IP6 for use with individual budget will begin. Target date for implementation is 7/1/2016. Develop an integrated information architecture (IA), beginning with a data model as requirements basis for sourcing and implementing a consolidated data store. The logical scope and physical implementation of the data model must be adequate to populating the set of application services required to support timely, effective, and Research and design Basic application. Joint DDS and DSS Planning APD transmittal to CMS has been completed and accepted. Oracle has been selected and the department is working on completing an Enterprise Architecture Plan.
DDS_Procurement_Plan_2014.docx