Mitigation Strategy: PROJECT IS A HIGH PRIORITY MEETINGS, INFORMATION CNM AND NMDWS, AND STAFF ARE PREPARED TO GATHERING, AND MEET AND COLLABORATE THROUGHOUT THE APPROVALS WILL BE LIFE CYCLE. REQUIRED BY NMDWS STAFF. Contingency Plan: ADDITIONAL STAFF CAN BE COMMUNICATION ASSIGNED TO MANAGE THE FOR CNM IF BREAKDOWNS WILL DELAY NECESSARY. DEVELOPMENT SCHEDULE. DECISION MAKING Probability MEDIUM Impact –LOW Description - Mitigation Strategy COMMUNICATION OF NEEDS AND CONTENT AND – DEADLINES DESIGN, TIMELY Contingency Plan DESCOPE OF CONTENT/FEATURES DECISION MAKING TECHNICAL INFRASTRUCTURE Probability MEDIUM Impact –LOW Description - Mitigation Strategy PLANNING MEETINGS, APPROVAL CNM ACCESS TO – PAPERWORK, AND TRAINING NECESSARY TO GIVE ACCESS TECHNICAL TO CONTRACTORS INFRASTRUCTURE IN Contingency Plan ALTERNATIVE ON OPTIONS WILL BE MADE WEEK 1 AVAILABLE VOSS INTEGRATION Probability MEDIUM Impact –LOW Description - Mitigation Strategy COLLABORATION WITH NMDWS IT NO DOCUMENTATION – STAFF AND GEO FOR INTEGRATION PLANNING FOR INTEGRATION Contingency Plan DESCOPE OF CONTENT/FEATURES WITH VOSS SYSTEM 2.0 PROJECT This is a partnership between NM DWS and CNM. NMDWS technical team provides oversight for the project serving as IVV and also as mentors. CNM will lead the effort in both management, design and delivery for the specific technology design. NMDWS provides the programmatic, communications and business management for the entire effort.
MEETINGS, INFORMATION GATHERING, AND APPROVALS WILL BE REQUIRED BY NMDWS STAFF. COMMUNICATION BREAKDOWNS WILL DELAY DEVELOPMENT SCHEDULE. Mitigation Strategy: PROJECT IS A HIGH PRIORITY CNM AND NMDWS, AND STAFF ARE PREPARED TO MEET AND COLLABORATE THROUGHOUT THE LIFE CYCLE. Contingency Plan: ADDITIONAL STAFF CAN BE ASSIGNED TO MANAGE THE FOR CNM IF NECESSARY. DECISION MAKING Description - CONTENT AND DESIGN, TIMELY DECISION MAKING Probability –LOW Impact MEDIUM Mitigation Strategy – COMMUNICATION OF NEEDS AND DEADLINES Contingency Plan DESCOPE OF CONTENT/FEATURES TECHNICAL INFRASTRUCTURE Description - CNM ACCESS TO TECHNICAL INFRASTRUCTURE IN WEEK 1 Probability –LOW Impact MEDIUM Mitigation Strategy – PLANNING MEETINGS, APPROVAL PAPERWORK, AND TRAINING NECESSARY TO GIVE ACCESS TO CONTRACTORS Contingency Plan ALTERNATIVE ON OPTIONS WILL BE MADE AVAILABLE VOSS INTEGRATION Description - NO DOCUMENTATION FOR INTEGRATION WITH VOSS SYSTEM Probability –LOW Impact MEDIUM Mitigation Strategy – COLLABORATION WITH NMDWS IT STAFF AND GEO FOR INTEGRATION PLANNING Contingency Plan DESCOPE OF CONTENT/FEATURES 2.0 This is a partnership between NM DWS and CNM. NMDWS technical team provides oversight for the project serving as IVV and also as mentors. CNM will lead the effort in both management, design and delivery for the specific technology design. NMDWS provides the programmatic, communications and business management for the entire effort. PROJECT
DWS%20Internship%20Portal%20Implementation%20PMP%20Final.docx