IEEE P802.11 Wireless LANs P802.11REVmc schedule Date: 2012-10-05 Author(s): Name Company Address Phone email Adrian Intel Corporation Stephens The chair of TGmc, Dorothy Stanley, published an initial schedule in the TGmc Sept 2012 closing report (Slide 5, doc 11-12/1182r0). This contains the following items: 20 July 2012 12 Sept 2012 Call for Comment/Input – – 29-30 Aug 2012 NesCom, SASB PAR Approval – Sept 2012 Begin to process input – Sept 2012 11aa, 11ae integration – TBD First WG Letter ballot – Nov or Jan, without 11ad Dec 2012 March 2013 11ad integration March/May ballot – – – TBD Mandatory Draft Review – TBD Form Sponsor Pool (45 days) – TBD Initial Sponsor Ballot – Dec 2013 March 2014 11ac integration – – TBD integration of additional completed amendments (e.g. 11af) – Nov 2014 WG/EC Approval – March 2015 RevCom/SASB Approval – Nov 2012 Initial WG Ballot The first schedule is based on an assumption we start WG Ballot in Nov 2012. This author has produced an initial schedule that is roughly consistent with the dates shown above. The schedule is in the form of a Microsoft Project 2010 file, plus a .pdf printout for those without Project. The key decision-points shown in this plan are: Ballot starts out of November meeting (Beginning of Dec, allowing for editing and review time) 802.11ad roll-in takes place during Initial WG ballot comment resolution period (Feb 2013), which means that D2 includes 802.11ad.
IEEE P802.11 Wireless LANs P802.11REVmc schedule Date: 2012-10-05 Author(s): Name Company Address Phone email Adrian Stephens Intel Corporation The chair of TGmc, Dorothy Stanley, published an initial schedule in the TGmc Sept 2012 closing report (Slide 5, doc 11-12/1182r0). This contains the following items: 20 July 2012 – 12 Sept 2012 – Call for Comment/Input 29-30 Aug 2012 – NesCom, SASB PAR Approval Sept 2012 – Begin to process input Sept 2012 – 11aa, 11ae integration TBD – First WG Letter ballot Nov or Jan, without 11ad Dec 2012 – March 2013 – 11ad integration – March/May ballot TBD – Mandatory Draft Review TBD – Form Sponsor Pool (45 days) TBD – Initial Sponsor Ballot Dec 2013 – March 2014 – 11ac integration TBD – integration of additional completed amendments (e.g. 11af) Nov 2014 – WG/EC Approval March 2015 – RevCom/SASB Approval Nov 2012 Initial WG Ballot The first schedule is based on an assumption we start WG Ballot in Nov 2012. This author has produced an initial schedule that is roughly consistent with the dates shown above. The schedule is in the form of a Microsoft Project 2010 file, plus a .pdf printout for those without Project. The key decision-points shown in this plan are: Ballot starts out of November meeting (Beginning of Dec, allowing for editing and review time) 802.11ad roll-in takes place during Initial WG ballot comment resolution period (Feb 2013), which means that D2 includes 802.11ad.
11-12-1203-02-000m-revmc-shedule.docx