44.5-40 SP = 4.5 SP difference 40/44.5 = 0.89 -> 100% - 89% = 11 % increase in amount of estimated SP. Schedule and Milestones Assigned By Instructor Mon, September 15 Projects Assigned, Teams Formed – Wed, September 17 Teams meet with customers – Fri, October 3 Web page available with requirements – Mon, October 13 status meeting with team – Mon, October 20 Design due on webpage, team 1 presentation – Wed, October 29 Team review with instructor on presentation/design – Wed, November 12 Testing review with instructor – Wed, November 19 Code review and project status meeting with instructor – Mon, December 1 Team Practice Presentation – Mon, December 12 Team Presentation – Team Set Deadlines September 14 Team Formed. – September 15 Contacted Dotson for initial meeting to discuss project details. – September 17 Met with Dr. Dotson and discussed project details. – September 20 Built website for project description. – September 24 Started analyzing previous team’s code. – September 26 Continued analyzing previous code and started moving towards new – plan. September 27 Decided to start from scratch with new project. – September 29 Client confirmed choice of starting from scratch. – October 1 Team divided up challenges and decided which html interfaces each team – member would work on. October 3 Decided what tweaks needed to be made to each page. – October 8 Team met online established design flow for the application and drafted the – formal design.
44.5-40 SP = 4.5 SP difference 40/44.5 = 0.89 -> 100% - 89% = 11 % increase in amount of estimated SP. Schedule and Milestones Assigned By Instructor Mon, September 15 – Projects Assigned, Teams Formed Wed, September 17 – Teams meet with customers Fri, October 3 – Web page available with requirements Mon, October 13 – status meeting with team Mon, October 20 – Design due on webpage, team 1 presentation Wed, October 29 – Team review with instructor on presentation/design Wed, November 12 – Testing review with instructor Wed, November 19 – Code review and project status meeting with instructor Mon, December 1 – Team Practice Presentation Mon, December 12 – Team Presentation Team Set Deadlines September 14 – Team Formed. September 15 – Contacted Dotson for initial meeting to discuss project details. September 17 – Met with Dr. Dotson and discussed project details. September 20 – Built website for project description. September 24 – Started analyzing previous team’s code. September 26 – Continued analyzing previous code and started moving towards new plan. September 27 – Decided to start from scratch with new project. September 29 – Client confirmed choice of starting from scratch. October 1 – Team divided up challenges and decided which html interfaces each team member would work on. October 3 – Decided what tweaks needed to be made to each page. October 8 – Team met online established design flow for the application and drafted the formal design.
cs499f14estudio.docx