COI, KSA) into system development terms is typically accomplished via TPMs Ensure technical Technical Identify and implement hardware and Steps: 1.3.5 1.3.5.1 measures are continually performance software metrics appropriate for each level of Establish technical performance measures assessed (tracked, trended measures (TPMs) a program (TPM) and/or functionality and forecasted) to support and technical points/indicators as appropriate to ensure program decisions measures 1.3.5.2 Identify and implement technical insight into KPP, KSA or other desired support measures to be incorporated as part performance. of the QASP Align TPMs and/or functionality with associated design/functional requirements 1.3.5.3 Identify and track technical measures and WBS elementsEstablish key indicators associated with the handling of risks and of technical process maturity/execution. opportunities Integrate TPM and technical process indicators into risk handling plans. TPM, risk handling tasks/options and technical process indicators into IMS tasks and associated closure criteria. Guidance: of a program” refers to how the “Level system is decomposed or manged at the component up to the system level. refer to technical measures “TPMs” directly linked to attaining the program KPPs and KSAs, e.g. system weight, speed, S/W reliability, etc. Technical measures are linked to the technical tracking of the program, e.g., status of process performance, status of requirementss, status of interfaces, status of technical documentation, etc.
COI, KSA) into system development terms is typically accomplished via TPMs 1.3.5 Ensure technical measures are continually assessed (tracked, trended and forecasted) to support program decisions Technical performance measures (TPMs) and technical measures 1.3.5.1 Identify and implement hardware and software metrics appropriate for each level of a program 1.3.5.2 Identify and implement technical support measures to be incorporated as part of the QASP 1.3.5.3 Identify and track technical measures associated with the handling of risks and opportunities Steps: Establish technical performance measures (TPM) and/or functionality points/indicators as appropriate to ensure insight into KPP, KSA or other desired performance. Align TPMs and/or functionality with associated design/functional requirements and WBS elementsEstablish key indicators of technical process maturity/execution. Integrate TPM and technical process indicators into risk handling plans. TPM, risk handling tasks/options and technical process indicators into IMS tasks and associated closure criteria. Guidance: “Level of a program” refers to how the system is decomposed or manged at the component up to the system level. “TPMs” refer to technical measures directly linked to attaining the program KPPs and KSAs, e.g. system weight, speed, S/W reliability, etc. Technical measures are linked to the technical tracking of the program, e.g., status of process performance, status of requirementss, status of interfaces, status of technical documentation, etc.
DAG%20Chp%201%20PM%20Technical%20Mmgt%20Roles%20Aug%202016.docx