Introduction (Background, 3 justification, and approach) 4 SOW (Statement of Work) 5 Satisfy regulation compliance 6 Prepare document 7 Obtain approvals Activity (A), Predecessor Activities (PA), Duration Estimates (T) A Description PA T 1 Organize --- 5 RFP days requirements 2 Identify --- 2 internal days constraints and capabilities 3 Introduction 1 2 (Background, days justification, and approach) 4 SOW 2 3 (Statement of days Work) 5 Satisfy 2 3 regulation days compliance 6 Prepare 3,4 3 document days 7 Obtain 3,4,5 1 approvals day Project Definition A PA T 1 -- 5 2 -- 2 3 1 2 4 2 3 5 2 3 6 3,4 3 7 3,4,5 1 Network Formats. Activity on Arrow (AOA). Technical content of activities. [Cost, Labor, Resources, Risk]
3 Introduction (Background, justification, and approach) 4 SOW (Statement of Work) 5 Satisfy regulation compliance 6 Prepare document 7 Obtain approvals Activity (A), Predecessor Activities (PA), Duration Estimates (T) A Description PA T 1 Organize RFP requirements --- 5 days 2 Identify internal constraints and capabilities --- 2 days 3 Introduction (Background, justification, and approach) 1 2 days 4 SOW (Statement of Work) 2 3 days 5 Satisfy regulation compliance 2 3 days 6 Prepare document 3,4 3 days 7 Obtain approvals 3,4,5 1 day Project Definition A PA T 1 -- 5 2 -- 2 3 1 2 4 2 3 5 2 3 6 3,4 3 7 3,4,5 1 Network Formats. Activity on Arrow (AOA). Technical content of activities. [Cost, Labor, Resources, Risk]
CPM-PERT-Material.docx