MILESTONES / WORKPLAN Milestone/ Activity / Task ET Accountability Deliverables Status TORs ACTIVITY 1: UPDATES OF WORK PLAN Milestone 1.1: Consolidated Work Plan MG & ET-CCP Availability of work plan on the 30 Sep 2014 Done CAeM web-site Task 1.1 : Update ET-CCP work plan ET-CCP co-chairs Annual updates Starting from June 2015 ACTIVITY 2: COORDINATION WITH REGIONAL ASSOCIATIONS (RAs) & PARTNER ORGANIZATIONS, INCLUDING ICAO & IATA As required Milestone 2.1: Updates on meteorological service improvements and ET-CCP members Six-monthly updates On-going institutional changes arising from the ICAO GANP and ASBU Task 2.1: Cooperate/liaise with the regional aviation task Core members Intermediate reports on current Continuously On-going teams/subgroups & ICAO METP WGs/PIRGs activities Task 2.2: Make inputs to relevant regional/sub-regional group work plans Core members Feedback from WMO/ICAO As required On-going aviation WGs/TTs Task 2.3: Update on the changes in the MET service delivery at Core members & Information exchange via emails, In line with On-going the regional, sub-regional and territorial levels Secretariat information notes/reports teleconferences/ delivered at meetings held teleconferences/meetings Task 2.4: Involve WMO regional/ICAO METP experts for better Co-chairs & Secretariat List of contact points As required Done communication/response in MET Task 2.5: Identify regional AeM gaps/challenges, including those related ET-GOV/ET-CCP & Questionnaire/analysis of RA As required Information on to GANP/ASBU implementation, through questionnaires, gap analysis & Secretariat status/progress reports Global Survey RA/ICAO METP liaison experts quesionnaire distributed to Members on 27 October 2016 Task 2.6: Identify the on-going pilot projects on the enhanced Co-Chairs & Secretariat Updates on current pilot projects As required On-going meteorological service delivery in support of the GANP & ASBU implementation at the regional, sub-regional and territorial levels Task 2.7: Monitor & evaluate available technological, financial & human Co-Chairs & Secretariat Summary reports Continuously On-going resources for GANP & ASBU implementation
MILESTONES / WORKPLAN Milestone/ Activity / Task ET TORs Accountability Deliverables Status ACTIVITY 1: UPDATES OF WORK PLAN Milestone 1.1: Consolidated Work Plan MG & ET-CCP Availability of work plan on the CAeM web-site 30 Sep 2014 Done Task 1.1 : Update ET-CCP work plan ET-CCP co-chairs Annual updates Starting from June 2015 ACTIVITY 2: COORDINATION WITH REGIONAL ASSOCIATIONS (RAs) & PARTNER ORGANIZATIONS, INCLUDING ICAO & IATA Milestone 2.1: Updates on meteorological service improvements and institutional changes arising from the ICAO GANP and ASBU ET-CCP members Six-monthly updates As required On-going Task 2.1: Cooperate/liaise with the regional aviation task teams/subgroups & ICAO METP WGs/PIRGs Core members Intermediate reports on current activities Continuously On-going Task 2.2: Make inputs to relevant regional/sub-regional group work plans Core members Feedback from WMO/ICAO aviation WGs/TTs As required On-going Task 2.3: Update on the changes in the MET service delivery at the regional, sub-regional and territorial levels Core members & Secretariat Information exchange via emails, information notes/reports delivered at teleconferences/meetings In line with teleconferences/ meetings held On-going Task 2.4: Involve WMO regional/ICAO METP experts for better communication/response Co-chairs & Secretariat List of contact points in MET As required Done Task 2.5: Identify regional AeM gaps/challenges, including those related to GANP/ASBU implementation, through questionnaires, gap analysis & RA/ICAO METP liaison experts ET-GOV/ET-CCP & Secretariat Questionnaire/analysis of RA status/progress reports As required Information on Global Survey quesionnaire distributed to Members on 27 October 2016 Task 2.6: Identify the on-going pilot projects on the enhanced meteorological service delivery in support of the GANP & ASBU implementation at the regional, sub-regional and territorial levels Co-Chairs & Secretariat Updates on current pilot projects As required On-going Task 2.7: Monitor & evaluate available technological, financial & human resources for GANP & ASBU implementation Co-Chairs & Secretariat Summary reports Continuously On-going
d04.1%282%29_et-ccp-report-final.docx