Ebbsfleet Developer - £50,000 financial contribution to to Included in Central incl. Countryside KCC towards signage to divert occupation of Transport Strategy Springhead HGVs away from Springhead Road. 300th dwelling at for Springhead. Springhead. N.B. This version does not yet incorporate transport commitments specified through the Station Quarter Transport Strategy or all of the obligations associated with Ebbsfleet Green. PROVISIONS Site Deliverer Proposal Trigger Current Position Cost of Scheme (£) Funded By Status using RIBA plan of work (2013) (State project any dependencies or Start (State who (State proportions if lead person’s linkages to other schemes) End provided the multiple sources) 0 1 = Red – name) Duration costing and when) 2 4 = Amber – 5 7 = Green – Eastern Quarry Developer Strategy Review Mechanism Review initiated £1,250 per review Developer within 2 years of max of £50,000 previous review Eastern Quarry Developer Air Quality Monitoring Contribution to £11,0000 Developer occupation of 300 dwellings Eastern Quarry Appoint Consultation Co-Ordinator During construction of development and until 1 year after completion Eastern Quarry Appoint Sustainable Development Prior to Appointed Co-Ordinator Implementation until 1 year after completion Ebbsfleet 5 no. Domestic Recycling Facilities Prior to Central and at least 0.2 hectares in area occupation of – Springhead more than the following no. of dwellings: 1st 700* – 2nd 950 – 3rd 1,100 – 4th 1,550 – 5th 2,000 – *glass recycling only, land required < 0.2 Ha. Ebbsfleet Green Redrow Employ Consultation Coordinator for Prior to Not yet appointed lifetime of project commencement of construction
Ebbsfleet Central incl. Springhead Developer - Countryside £50,000 financial contribution to KCC towards signage to divert HGVs away from Springhead Road. to occupation of 300th dwelling at Springhead. Included in Transport Strategy for Springhead. N.B. This version does not yet incorporate transport commitments specified through the Station Quarter Transport Strategy or all of the obligations associated with Ebbsfleet Green. PROVISIONS Site Deliverer (State project lead person’s name) Proposal any dependencies or linkages to other schemes) Trigger Current Position Start End Duration Cost of Scheme (£) (State who provided the costing and when) Funded By (State proportions if multiple sources) Status using RIBA plan of work (2013) 0 – 1 = Red 2 – 4 = Amber 5 – 7 = Green Eastern Quarry Developer Strategy Review Mechanism Review initiated within 2 years of previous review £1,250 per review max of £50,000 Developer Eastern Quarry Developer Air Quality Monitoring Contribution to occupation of 300 dwellings £11,0000 Developer Eastern Quarry Appoint Consultation Co-Ordinator During construction of development and until 1 year after completion Eastern Quarry Appoint Sustainable Development Co-Ordinator Prior to Implementation until 1 year after completion Appointed Ebbsfleet Central and Springhead 5 no. Domestic Recycling Facilities – at least 0.2 hectares in area Prior to occupation of more than the following no. of dwellings: 1st – 700* 2nd – 950 3rd – 1,100 4th – 1,550 5th – 2,000 *glass recycling only, land required < 0.2 Ha. Ebbsfleet Green Redrow Employ Consultation Coordinator for lifetime of project Prior to commencement of construction Not yet appointed
EDC-016-043-Housing-Delivery-Programme-Annex-B-June-16.docx