TABLE 4.6 Cambodia ASO planning and milestones No Result path Key tasks Example milestones Planning considerations for Cambodia 1 Regulation and Government DTTB policy document The NRT team should • • • Political Approval providing mandate to approved (see include a officer’ ‘liaison the NRT Phase 1) to quickly and monitor political issues Government ASO planning • • and considerations approving the DTTB approved (see policy document Phase 2) Staged approach, in • which first a DTTB Government DTTB licence terms • • policy document is endorsing the ASO and conditions agree agreed (see section 3 in planning and DTTB (see Phase 3) this report) and later licensing regime Regulatory framework • the ASO plan Government changed (see Phase 1) • approving any necessary regulatory changes 2 Frequency The NRT should Initial DTTB service Likely to be a task of the • • • planning and manage and have a plan agreed (see NRT. Especially coordination frequency planning Phase 2) considering the remarks carried out in section 3 on the need Detailed DTTB service • for clarifying the Also the coordination plan agreed (see • available spectrum and efforts to free-up Phase 3) the broadcast and (temporarily) mobile requirements spectrum and to ensure interference free broadcasts should be included.
TABLE 4.6 Cambodia ASO planning and milestones No Result path Key tasks Example milestones Planning considerations for Cambodia 1 Regulation and Political Approval • Government providing mandate to the NRT • Government approving the DTTB policy document • Government endorsing the ASO planning and DTTB licensing regime • Government approving any necessary regulatory changes • DTTB policy document approved (see Phase 1) • ASO planning approved (see Phase 2) • DTTB licence terms and conditions agree (see Phase 3) • Regulatory framework changed (see Phase 1) • The NRT team should include a ‘liaison officer’ to quickly and monitor political issues and considerations • Staged approach, in which first a DTTB policy document is agreed (see section 3 in this report) and later the ASO plan 2 Frequency planning and coordination • The NRT should manage and have a frequency planning carried out • Also the coordination efforts to free-up (temporarily) spectrum and to ensure interference free broadcasts should be included. • Initial DTTB service plan agreed (see Phase 2) • Detailed DTTB service plan agreed (see Phase 3) • Likely to be a task of the NRT. Especially considering the remarks in section 3 on the need for clarifying the available spectrum and the broadcast and mobile requirements
D-PREF-THEM.08-2011-MSW-E.docx