Work Packages (WP), Tasks, Activities WP A Development of relevant background material, Responsibility Deliverable Target date Status (TOR methodology and implementation guidance on the MET a) components of the Aviation System Block Upgrades (ASBU) based on identified user requirements Task Assist in finalizing the TBO roadmap by providing background material on the envisaged new or enhanced MET A1 information and services Activity Provide comments and additions to the TBO All, by Comments on As required Comments A1.1 roadmap as required by the ICAO METP TBO doc provided by the provided on Rapporteur to WG-MRI 25.09.2015 Rapporteur Rapporteur No other request since then. Activity Complete/update the Appendices A & B to the All, coord. by Updated To No request A1.2 TBO roadmap, with information on performance Appendices A & B coordinate from WG-MRI of the current and foreseen MET capabilities, to the TBO with Rapporteur when available, and with generic examples ( roadmap (see A4.1) See also A4.1) (To coordinate Rapporteur. with WG-MRI Rapporteur) Task Assist in development of other relevant roadmaps and CONOPS (WAFS, SpWx, RRM, RHWAC), as necessary A2 (Note: need to define to what extent ET-ISA will be into this task and who will be responsible) Activity Contribute to the development of other relevant ET-ISA members Inputs as According to WAFS, RRM, A2.1 roadmaps and CONOPS as advisors in the necessary WG-MISD SpWx: inputs ICAO METP WG work provided in streams July 2016 time : new concept for IAHW adopted by METP/2, new CONOPS and roadmap to be defined by WG-MISD Activity Report to the ET-ISA on foreseeable ET-ISA members As necessary METP WG Summary of A2.2 consequences on existing or foreseen MET as advisors in the meetings ; MISD/2 and information & services; any issues related ICAO METP WG METP MRI/2 and of to this development meeting METP/2 provided in Nov 2016
Work Packages (WP), Tasks, Activities WP A (TOR a) Development of relevant background material, methodology and implementation guidance on the MET components of the Aviation System Block Upgrades (ASBU) based on identified user requirements Responsibility Deliverable Target date Status Task A1 Assist in finalizing the TBO roadmap by providing background material on the envisaged new or enhanced MET information and services Activity A1.1 Provide comments and additions to the TBO roadmap as required by the ICAO METP Rapporteur All, by Comments on TBO doc provided to WG-MRI Rapporteur As required by the Rapporteur Comments provided on 25.09.2015 No other request since then. Activity A1.2 Complete/update the Appendices A & B to the TBO roadmap, with information on performance of the current and foreseen MET capabilities, when available, and with generic examples ( See also A4.1) All, coord. by Updated Appendices A & B to the TBO roadmap (To coordinate with WG-MRI Rapporteur) To coordinate with Rapporteur. No request from WG-MRI Rapporteur (see A4.1) Task A2 Assist in development of other relevant roadmaps and CONOPS (WAFS, SpWx, RRM, RHWAC), as necessary (Note: need to define to what extent ET-ISA will be into this task and who will be responsible) Activity A2.1 Contribute to the development of other relevant roadmaps and CONOPS ET-ISA members as advisors in the ICAO METP WG Inputs as necessary According to WG-MISD work streams time WAFS, RRM, SpWx: inputs provided in July 2016 : new concept for IAHW adopted by METP/2, new CONOPS and roadmap to be defined by WG-MISD Activity A2.2 Report to the ET-ISA on foreseeable consequences on existing or foreseen MET information & services; any issues related to this development ET-ISA members as advisors in the ICAO METP WG As necessary METP WG meetings ; METP meeting Summary of MISD/2 and MRI/2 and of METP/2 provided in Nov 2016
d04.1%285%29_et-isa-report_final.docx