1 Equipment will operate without disruption during the implementation and testing period 2 Personnel availability for training 1.6 Delay Probability - Likely officers will not receive Impact – Description Schedule – device and training and devices Delay will not be used Mitigation Strategy contract with vendor for more support for – deployment and training Contingency Plan - potential for more money needed New Technology Probability - Unlikely Officers will not use Impact – Description - device New technology for end Mitigation Strategy provide thorough training and support for – officers. users Contingency Plan - more training 2.0 2.1 Records & Repository management; LERB Bureau Regina Chacon IAFIS responsibility
1 Equipment will operate without disruption during the implementation and testing period 2 Personnel availability for training 1.6 Delay Description – Schedule Delay Probability - Likely Impact – officers will not receive device and training and devices will not be used Mitigation Strategy – contract with vendor for more support for deployment and training Contingency Plan - potential for more money needed New Technology Description - New technology for end users Probability - Unlikely Impact – Officers will not use device Mitigation Strategy – provide thorough training and support for officers. Contingency Plan - more training 2.0 2.1 Regina Chacon Records & Repository management; IAFIS responsibility LERB Bureau
DPS-FastID-Project_Management_Plan%20FINAL%202014-08-27.docx