Record "Sim" Tue Tue 1.3.2.2 7 days 3 Nathan performance 1/17/12 1/24/12 Formulation 14 Wed Wed 1.4 of Conclusions days 1/25/12 2/8/12 Analyze "sim" 14 Wed Wed 1.4.1 30 All performance days 1/25/12 2/8/12 Determine ratings for 14 Wed Wed 1.4.2 10 All survey metric days 1/25/12 2/8/12 combinations Literature 49 Mon Mon 1.5 300 All Review days 2/13/12 4/2/12 215 Fri Thu 1.6 of Results days 9/30/11 5/3/12 Preparation of 185 Fri Mon 1.6.1 Deliverables days 9/30/11 4/2/12 Preliminary Fri Sun 1.6.1.1 2 days 25 All Project Plan 9/30/11 10/2/11 Fri Final Report 10 Mon 40 All 1.6.1.2 Proposal days 12/5/11 Fri Proposal 10 Mon 1.6.1.3 20 Hina Report Slides days 12/5/11 1.6.1.4 Conference 15 Sun Mon 40 All Paper Draft days 12/5/11 1.6.1.5 Poster Draft 15 Sun Mon 40 All days 12/5/11 1.6.1.6 Abstracts 5 days Wed Mon 20 All Due 2/8/12 2/13/12 (University of Virginia) 1.6.1.7 48 Tue Mon 30 All Conference days 2/14/12 4/2/12 Paper 1.6.2 Presentations 213 Mon Thu days 10/3/11 5/3/12 1.6.2.1 Project 0 days Mon Mon 30 All Briefing # 1 10/3/11 10/3/11
1.3.2.2 Record "Sim" performance 7 days Tue 1/17/12 Tue 1/24/12 3 Nathan 1.4 Formulation of Conclusions 14 days Wed 1/25/12 Wed 2/8/12 1.4.1 Analyze "sim" performance 14 days Wed 1/25/12 Wed 2/8/12 30 All 1.4.2 Determine ratings for survey metric combinations 14 days Wed 1/25/12 Wed 2/8/12 10 All 1.5 Literature Review 49 days Mon 2/13/12 Mon 4/2/12 300 All 1.6 of Results 215 days Fri 9/30/11 Thu 5/3/12 1.6.1 Preparation of Deliverables 185 days Fri 9/30/11 Mon 4/2/12 1.6.1.1 Preliminary Project Plan 2 days Fri 9/30/11 Sun 10/2/11 25 All 1.6.1.2 Final Report Proposal 10 days Fri Mon 12/5/11 40 All 1.6.1.3 Proposal Report Slides 10 days Fri Mon 12/5/11 20 Hina 1.6.1.4 Conference Paper Draft 15 days Sun Mon 12/5/11 40 All 1.6.1.5 Poster Draft 15 days Sun Mon 12/5/11 40 All 1.6.1.6 Abstracts Due (University of Virginia) 5 days Wed 2/8/12 Mon 2/13/12 20 All 1.6.1.7 Conference Paper 48 days Tue 2/14/12 Mon 4/2/12 30 All 1.6.2 Presentations 213 days Mon 10/3/11 Thu 5/3/12 1.6.2.1 Project Briefing # 1 0 days Mon 10/3/11 Mon 10/3/11 30 All
DMTSO_Final_Report.docx