of rural energy Total of 375 jobs services through created. electricity 1,000 beneficiary generation. households in areas. Component 1: Development of cornerstone SE4All Policies and Strategies to facilitate investment in renewable energy-based mini-grids. Outcome 1: SE4All cornerstone Existence of policies Not available at the Project Cooperation and interest To be completed and policies and strategies facilitating and strategies. present time. documentation. of Government entities. approved by (increased) investment in RET Government within 12 deployment, particularly isolated months of project mini-grids. initiation. Output 1.1: Approved/adopted Existence of Country Not available at the To be completed and Project Cooperation and interest SE4All Country Action Agenda Action Agenda. present time. approved by documentation. of Government entities. (CAA), following extensive Government within 12 stakeholder consultations. months of project initiation. Output 1.2: Approved/adopted Existence of None available at the To be operationalised Project Cooperation of SE4All Investment Prospectus (IP), Investment present time. within 12 months of documentation. Government entities and following extensive stakeholder Prospectus. project initiation. private sector. consultations. Output 1.3: Strategies and Existence of None available at the To be completed within Project reports. investment plans related to mini-grid strategies and present time. 18 months of project applications and village energisation investment start. schemes. Investment of $ 10 Continued interest of the million in RETs in private sector. rural areas over 5 None available at the To be completed by Project reports. years after project present time. project end. completion. Component 2: Baseline energy data collection and monitoring for SE4All. Outcome 2: Improved capacity of Capacity of Not available at the Project Cooperation of all To be completed within energy stakeholders and government stakeholders present time. documentation. stakeholders. 12 months of project officials for decentralized developed. initiation. energy planning and decision- making on the basis of quality
of rural energy services through electricity generation. Total of 375 jobs created. 1,000 beneficiary households in areas. Component 1: Development of cornerstone SE4All Policies and Strategies to facilitate investment in renewable energy-based mini-grids. Outcome 1: SE4All cornerstone policies and strategies facilitating (increased) investment in RET deployment, particularly isolated mini-grids. Existence of policies and strategies. Not available at the present time. To be completed and approved by Government within 12 months of project initiation. Project documentation. Cooperation and interest of Government entities. Output 1.1: Approved/adopted SE4All Country Action Agenda (CAA), following extensive stakeholder consultations. Existence of Country Action Agenda. Not available at the present time. To be completed and approved by Government within 12 months of project initiation. Project documentation. Cooperation and interest of Government entities. Output 1.2: Approved/adopted SE4All Investment Prospectus (IP), following extensive stakeholder consultations. Existence of Investment Prospectus. None available at the present time. To be operationalised within 12 months of project initiation. Project documentation. Cooperation of Government entities and private sector. Output 1.3: Strategies and investment plans related to mini-grid applications and village energisation schemes. Existence of strategies and investment Investment of $ 10 million in RETs in rural areas over 5 years after project completion. None available at the present time. None available at the present time. To be completed within 18 months of project start. To be completed by project end. Project reports. Project reports. Continued interest of the private sector. Component 2: Baseline energy data collection and monitoring for SE4All. Outcome 2: Improved capacity of energy stakeholders and government officials for decentralized energy planning and decision- making on the basis of quality Capacity of stakeholders developed. Not available at the present time. To be completed within 12 months of project initiation. Project documentation. Cooperation of all stakeholders.
Draft%20SE4All%20Prodoc.docx