Configure TraCS Testing Implementation 2 months 5/2014 7/2014 Vendor Y Environment Configure Network and Security Implementation 2 months 7/2014 9/2014 Vendor Y Testing Environment User Acceptance Testing Implementation 2 months 9/2014 11/2014 Vendor Y IT Operational Training Implementation 2 months 11/2014 1/2015 Vendor Y Transition to Production Implementation 1 month 2/2015 2/2015 Vendor Y 5.3 Identifier Work Package or Budget Category Cost 13,600 Integration Strategy 13,600 Data Mapping, Network Configuration and Security Methodology Strategy 13,600 User Acceptance Test Plan 27,200 Configure Testing Environment Configure Network and Security Testing Environment 27,200 User Acceptance Testing 27,200 IT Operational Training 27,200 13,600 Transition to Production 36,800 Hardware and Software Purchases $200,000 TOTAL 5.4
Configure TraCS Testing Environment Implementation Vendor Y 2 months 5/2014 7/2014 Configure Network and Security Testing Environment Implementation Vendor Y 2 months 7/2014 9/2014 User Acceptance Testing Implementation Vendor Y 2 months 9/2014 11/2014 IT Operational Training Implementation Vendor Y 2 months 11/2014 1/2015 Transition to Production Implementation Vendor Y 1 month 2/2015 2/2015 5.3 Identifier Work Package or Budget Category Cost Integration Strategy 13,600 Data Mapping, Network Configuration and Security Methodology Strategy 13,600 User Acceptance Test Plan 13,600 Configure Testing Environment 27,200 Configure Network and Security Testing Environment 27,200 User Acceptance Testing 27,200 IT Operational Training 27,200 Transition to Production 13,600 Hardware and Software Purchases 36,800 TOTAL $200,000 5.4
DOT%20E-Citation%20FINAL%20Project_Management_Plan%202014-01-22.docx