Business Services PROGRAMME Transformation Programme REPORT DATE: 18 Feb 2015 NAME (BSTP) Shared Services – Project Reporting Period 21 January 2016 18 February 2016 – PROGRAMME Greg McCloskey DIRECTOR A Overall Project Status Update Shared Services : Summary Previous Key Timelines/Milestones: Recruitment and Selection: SEHSCT: Transition to RSSSC commenced on 15th February with a phased plan to complete in 3 months. A A Due for completion in August 2016. Reason for delay is: 1) WHSCT yet to complete rollout of e-rec 2) Recruitment SSC stabilisation required following transition of SEHSCT. NIAS: Due for completion in April 2016. Transition has been impacted due to delay of SEHSCT Activity Progress Next step Due Date Previous Current Recruitment and Phased transition Continue working 30/04/2016 Selection NIAS planned to complete in towards transition A A – April 2016 to SS Recruitment and Transition commenced Continue working 30/04/2016 Selection in February 2016, and towards transition –SEHSCT A R due to complete within with Trust 3 months Recruitment and Transition to be Continue working 31/08/2016 Selection WHSCT completed by August towards transition A A – 2016 with Trust
PROGRAMME NAME Business Services Transformation Programme (BSTP) – Shared Services Project REPORT DATE: 18 Feb 2015 Reporting Period 21 January 2016 – 18 February 2016 PROGRAMME DIRECTOR Greg McCloskey Overall Project Status Update A Shared Services : Summary Previous Key Timelines/Milestones: Recruitment and Selection: SEHSCT: Transition to RSSSC commenced on 15th February with a phased plan to complete in 3 months. Due for completion in August 2016. Reason for delay is: 1) WHSCT yet to complete rollout of e-rec 2) Recruitment SSC stabilisation required following transition of SEHSCT. NIAS: Due for completion in April 2016. Transition has been impacted due to delay of SEHSCT A A Activity Progress Next step Due Date Previous Current Recruitment and Selection – NIAS Phased transition planned to complete in April 2016 Continue working towards transition to SS 30/04/2016 A A Recruitment and Selection –SEHSCT Transition commenced in February 2016, and due to complete within 3 months Continue working towards transition with Trust 30/04/2016 A R Recruitment and Selection – WHSCT Transition to be completed by August 2016 Continue working towards transition with Trust 31/08/2016 A A
10_SS_Highlight_Report_-_Feb_2015.docx