T0-5 m’s/ Within Resource Ch. 6 Project group Communication T0 that planning: arrangements discussed, period analysed and finalized T0-5 m’s/ Within Resource Ch. 6 Project group Catering organized T0 that planning: period T0-5 m’s/ Within Resource Ch. 6 Project group Transport organized T0 that planning: including visits and social period events T0-5 m’s/ Within Resource Ch. 6 Project Visits agreed with T0 that planning: stakeholders including period licensees T0-5 m’s/ Within Resource Ch. 6 Project group Inspection visits organized T0 that planning: period 1-2 hrs Organize Ch. 2 All staff staff is informed T0-1 m/ T0-2 w’s meeting/briefing about the objectives, for all hosts staff conduct, scope of the mission in general terms – T0-2 m’s/ Within Mission planning: Ch. 7 Project group Ensure availability of all T0-2 w’s that relevant documents period T0-2 m’s/ Within Mission planning: Ch. 7 Project group Information flow within the T0-2 w’s that host organization is period planned, senior staff is familiar with that T0-2 m’s/ Within Mission planning: Ch. 7 Project group Efficient re-scheduling of T0 that changes is organized and period means to inform all interested persons are in place
T0-5 m’s/ T0 Within that period Resource planning: Ch. 6 Project group Communication arrangements discussed, analysed and finalized T0-5 m’s/ T0 Within that period Resource planning: Ch. 6 Project group Catering organized T0-5 m’s/ T0 Within that period Resource planning: Ch. 6 Project group Transport organized including visits and social events T0-5 m’s/ T0 Within that period Resource planning: Ch. 6 Project Visits agreed with stakeholders including licensees T0-5 m’s/ T0 Within that period Resource planning: Ch. 6 Project group Inspection visits organized T0-1 m/ T0-2 w’s 1-2 hrs Organize meeting/briefing for all hosts staff Ch. 2 All staff staff is informed about the objectives, conduct, scope of the mission – in general terms T0-2 m’s/ T0-2 w’s Within that period Mission planning: Ch. 7 Project group Ensure availability of all relevant documents T0-2 m’s/ T0-2 w’s Within that period Mission planning: Ch. 7 Project group Information flow within the host organization is planned, senior staff is familiar with that T0-2 m’s/ T0 Within that period Mission planning: Ch. 7 Project group Efficient re-scheduling of changes is organized and means to inform all interested persons are in place
Discussion%20Paper%20on%20IRRS%20Development_v2.docx