2nd - Site area of 0.25 hectares and floorspace at least 150sqm. Directly Library Prior to provided by occupation of developer/3rd more than 1,000 party provider dwellings. Ebbsfleet Directly Heritage/Interpretation Facility No defined The obligation requires the Developer ceiling – Central incl. provided by trigger. owner to make available cost of £30,000. Springhead developer/3rd display space (for party provider archaeological finds from the development) within a community building to be constructed as part of the development Ebbsfleet Green Redrow Implementation of Local Only at earthworks and 2016 to end Unknown Developer full – Employment Initiative Action commencement site preparation phase. construction (2027) provision through Plan construction phase of construction Pending. S106 – only. Ebbsfleet Green Redrow Community Hall (build to Prior to Start and Finish circa Unknown Developer full – Category A Finish) occupation of 2023 provision through 700 dwellings S106, but can be offered to Borough Council for £1 when completed. Ebbsfleet Redrow Convenience to to Reserved matters 2016 circa 2021 Unknown Developer if – – – practical completion occupation of application expected in marketing for 2 years 500 dwellings June 2016. Marketing shows no interest, strategy required for the obligation to approval prior to 400 provide the retail unit dwelling occupancy. shall cease. Ebbsfleet Green Redrow Heritage Facility heritage In line with Public Art Group has held Unknown Developer to – interpretation display or public art inaugural meeting and maintain for lifetime appropriate art within the site strategy selected art projects and of development – timescales through s.106 HEALTH & WELLBEING Site Deliverer Proposal Trigger Current Position Dates Cost of Scheme Funded By Status RIBA plan of (State project (State any dependencies or Start (State who (State proportions if work (2013) lead person’s linkages to other schemes) End provided the multiple sources) name) Duration costing and when) 0 1 = Red – 2 4 = – Amber 5 7 = Green – Eastern Quarry New Crest Health centre capable of Market site at Developer Health Centre support min. 8 GPs and occupation 350 (Castle Hill) 170m2 social care dwellings Condition 45 of O/L Serviced and permission. ready by
2nd - Site area of 0.25 hectares and floorspace at least 150sqm. Directly provided by developer/3rd party provider Library Prior to occupation of more than 1,000 dwellings. Ebbsfleet Central incl. Springhead Directly provided by developer/3rd party provider Heritage/Interpretation Facility No defined trigger. The obligation requires the owner to make available display space (for archaeological finds from the development) within a community building to be constructed as part of the development Developer – ceiling cost of £30,000. Ebbsfleet Green Redrow Implementation of Local Employment Initiative Action Plan – construction phase only. of construction Only at earthworks and site preparation phase. Pending. 2016 to end construction (2027) Unknown Developer – full provision through S106 Ebbsfleet Green Redrow Community Hall (build to Category A Finish) Prior to occupation of 700 dwellings Start and Finish circa 2023 Unknown Developer – full provision through S106, but can be offered to Borough Council for £1 when completed. Ebbsfleet Redrow Convenience – to practical completion to occupation of 500 dwellings Reserved matters application expected in June 2016. Marketing strategy required for approval prior to 400 dwelling occupancy. 2016 – circa 2021 Unknown Developer – if marketing for 2 years shows no interest, the obligation to provide the retail unit shall cease. Ebbsfleet Green Redrow Heritage Facility – heritage interpretation display or appropriate art within the site In line with public art strategy Public Art Group has held inaugural meeting and selected art projects and timescales Unknown Developer to maintain for lifetime of development – through s.106 HEALTH & WELLBEING Site Deliverer (State project lead person’s name) Proposal (State any dependencies or linkages to other schemes) Trigger Current Position Dates Start End Duration Cost of Scheme (State who provided the costing and when) Funded By (State proportions if multiple sources) Status RIBA plan of work (2013) 0 – 1 = Red 2 – 4 = Amber 5 – 7 = Green Eastern Quarry Health Centre (Castle Hill) New Crest Health centre capable of support min. 8 GPs and 170m2 social care Condition 45 of O/L permission. Market site at occupation 350 dwellings Serviced and ready by Developer commencement
EDC-016-043-Housing-Delivery-Programme-Annex-B-June-16.docx