Systems install and updates Network connectivity Provide test/development environments System maintenance System reporting Disaster recovery Anti-virus protection 2.3 The Project Managers will be responsible for creating periodic internal reports for NMDOT stakeholders, including executive management, and will assist in preparing materials for presentation to DoIT and the PCC. The Project Managers will work in conjunction with the Business Owner, Technical Leads and the vendor personnel to gather data for these reports. 3.0 NMDOT has divided the overall work into a series of deliverables/tasks, under 2 separate contracts. The implementation contract (Contract 60-0140, with EcoInteractive, Inc) encompasses items 1-8 below. The IV&V contract (Contract 70-0101, with RESPEC) encompasses item 9 below. Deliverable 1 Initial business analysis & kickoff – Deliverable 2 - Project management Deliverable 3 System requirements & design documentation – Deliverable 4 System configuration – Deliverable 5 System development & deployment – Deliverable 6 Training – Deliverable 7 Ongoing SaaS Maintenance & Technical Support – – Deliverable 8 Ongoing SaaS – Deliverable 9 IV&V – 3.1 OBJECTIVES 3.1.1 Number Description Business Objective 1 Increased efficiency and productivity through a well-managed planning, programming and tracking system
Systems install and updates Network connectivity Provide test/development environments System maintenance System reporting Disaster recovery Anti-virus protection 2.3 The Project Managers will be responsible for creating periodic internal reports for NMDOT stakeholders, including executive management, and will assist in preparing materials for presentation to DoIT and the PCC. The Project Managers will work in conjunction with the Business Owner, Technical Leads and the vendor personnel to gather data for these reports. 3.0 NMDOT has divided the overall work into a series of deliverables/tasks, under 2 separate contracts. The implementation contract (Contract 60-0140, with EcoInteractive, Inc) encompasses items 1-8 below. The IV&V contract (Contract 70-0101, with RESPEC) encompasses item 9 below. Deliverable 1 – Initial business analysis & kickoff Deliverable 2 - Project management Deliverable 3 – System requirements & design documentation Deliverable 4 – System configuration Deliverable 5 – System development & deployment Deliverable 6 – Training Deliverable 7 – Ongoing SaaS – Maintenance & Technical Support Deliverable 8 – Ongoing SaaS Deliverable 9 – IV&V 3.1 3.1.1 Number Description Business Objective 1 Increased efficiency and productivity through a well-managed planning, programming and tracking system OBJECTIVES
DOT-eSTIP-ProjectManagementPlan-v1.2%20Final.docx