Table: 1- Safeguards Management Approach Component by Component Components Activities to be financed by the Project Safeguards Timing for Preparation and Implementation of (with summary description of Documents Safeguards Documents civil works) Components 1-6 ESMF and RPF ESMF and RPF prepared during project preparation, Overall Project Pre-Feasibility implemented in project. Social Pre-Feasibility Social Assessment of entire project Assessment area to be prepared during project preparation Component 1 TA and Civil Works EMP EMP prepared during project preparation and implemented (Electro- mechanical Works) during project. Component 2 TA services and Civil works Dam Safety Dam Safety Audit, ESIA and ESMP prepared and Dam Safety works (including Audit, ESIA, implemented during the project. removal of sediment material in ESMP, RAP reservoir) RAP will be prepared if Dam Safety and ESIA indicate requirement of land. Component 3 TA services FS, ESIA, ESMP Step 1: FS, ESIA prepared during Project implementation. (feasibility study for potential and RAP Step 2: If power optimization, requiring civil works or other raising of Dam) activities that may have potential environmental and social impacts, is deemed feasible, an ESMP and a RAP will also be prepared during the project. End of activities in Component 3. Step 3; Actual Civil Works will NOT be implemented in this project, but in a potential follow on project. TA services and civil works ESMP ESMP, informed by findings from pre-feasibility social Component 4 (Electrification of surrounding assessment villages, alia) Component 5 TA Services None N/A (Project Management, supervision, Dam Safety Panel, E &S Advisory Panel) Component 6 TA services (including preparation of None N/A (Capacity building and TORs consistent with OP4.01, for updating / upgrading current FS for Kunar Hydropower Project)
Table: 1- Safeguards Management Approach Component by Component Components (with summary description of civil works) Activities to be financed by the Project Safeguards Documents Timing for Preparation and Implementation of Safeguards Documents Overall Project Components 1-6 ESMF and RPF Pre-Feasibility Social Assessment ESMF and RPF prepared during project preparation, implemented in project. Pre-Feasibility Social Assessment of entire project area to be prepared during project preparation Component 1 (Electro- mechanical Works) TA and Civil Works EMP EMP prepared during project preparation and implemented during project. Component 2 Dam Safety works (including removal of sediment material in reservoir) TA services and Civil works Dam Safety Audit, ESIA, ESMP, RAP Dam Safety Audit, ESIA and ESMP prepared and implemented during the project. RAP will be prepared if Dam Safety and ESIA indicate requirement of land. Component 3 (feasibility study for potential raising of Dam) TA services FS, ESIA, ESMP and RAP Step 1: FS, ESIA prepared during Project implementation. Step 2: If power optimization, requiring civil works or other activities that may have potential environmental and social impacts, is deemed feasible, an ESMP and a RAP will also be prepared during the project. End of activities in Component 3. Step 3; Actual Civil Works will NOT be implemented in this project, but in a potential follow on project. Component 4 (Electrification of surrounding villages, alia) TA services and civil works ESMP ESMP, informed by findings from pre-feasibility social assessment Component 5 (Project Management, supervision, Dam Safety Panel, E &S Advisory Panel) TA Services None N/A Component 6 (Capacity building and TA services (including preparation of TORs consistent with OP4.01, for updating / upgrading current FS for Kunar Hydropower Project) None N/A
E42430REVISED00Box382170B00PUBLIC0.docx