Table 1 Deployment Roles and Responsibilities Deployment Deployment and installation of the Compensation and Pension Record Interchange (CAPRI) is planned as follows: National Release: 09/18 18 10/11/18. CAPRI GUI v2.7 193 will be deployed to all CAPRI – Users, and corresponding VistA Patch DVBA*2.7*193 will be deployed to all 130 instances of VistA within a 24-day compliance period. NOTE: CAPRI GUI V2.7 193.12 requires a Version Control check against VistA patch DVBA*2.7*193 Version Control file that will ensure that all VA Sites and CAPRI Users will be operating under CAPRI GUI v2.7 193 after DVBA*2.7*193 has been installed. CAPRI GUI v2.7.193.12 is backward compatible with VistA patch DVBA*2.7*192. It NOTE: is recommended that CAPRI GUI v2.7.193.12 be deployed to as many users as possible prior to installing VistA Patch DVBA*2.7*193 in order to minimize and avoid disruptions of service to the CAPRI National or Remote Users. The 24-day release schedule is as follows: Day 1-22: Deploy CAPRI GUI v2.7.193.12 to all CAPRI users. Day 22-24: Install VistA Patch DVBA*2.7*193 into all Production VistA Systems. The release of the patch will be performed by Health Product Support (HPS) members, supported by the CAPRI project team, along with representatives from peer organizations. The installation will be performed by Local, VISN, or Regional IT support personnel. Timeline The installation and deployment runs for 90 days, which includes a warranty period to monitor for defects. The approximate timeline for this effort is shown in the table below: Phase Activity Finish IOC Testing 09/05/2018 09/14/2018 General National 09/18/2018 10/11/2018 Release Implementation Warranty Period 09/18/2018 12/17/2018 (Dates shown are subject to change due to unforeseen circumstances.) Table 2 CAPRI Patch DVBA*2.7*193 Deployment Timeline
Table 1 Deployment Roles and Responsibilities Deployment Deployment and installation of the Compensation and Pension Record Interchange (CAPRI) is planned as follows: National Release: 09/18 18 – 10/11/18. CAPRI GUI v2.7 193 will be deployed to all CAPRI Users, and corresponding VistA Patch DVBA*2.7*193 will be deployed to all 130 instances of VistA within a 24-day compliance period. NOTE: CAPRI GUI V2.7 193.12 requires a Version Control check against VistA patch DVBA*2.7*193 Version Control file that will ensure that all VA Sites and CAPRI Users will be operating under CAPRI GUI v2.7 193 after DVBA*2.7*193 has been installed. NOTE: CAPRI GUI v2.7.193.12 is backward compatible with VistA patch DVBA*2.7*192. It is recommended that CAPRI GUI v2.7.193.12 be deployed to as many users as possible prior to installing VistA Patch DVBA*2.7*193 in order to minimize and avoid disruptions of service to the CAPRI National or Remote Users. The 24-day release schedule is as follows: Day 1-22: Deploy CAPRI GUI v2.7.193.12 to all CAPRI users. Day 22-24: Install VistA Patch DVBA*2.7*193 into all Production VistA Systems. The release of the patch will be performed by Health Product Support (HPS) members, supported by the CAPRI project team, along with representatives from peer organizations. The installation will be performed by Local, VISN, or Regional IT support personnel. Timeline The installation and deployment runs for 90 days, which includes a warranty period to monitor for defects. The approximate timeline for this effort is shown in the table below: Phase Activity Finish General Release IOC Testing 09/05/2018 09/14/2018 National Implementation 09/18/2018 10/11/2018 Warranty Period 09/18/2018 12/17/2018 (Dates shown are subject to change due to unforeseen circumstances.) Table 2 CAPRI Patch DVBA*2.7*193 Deployment Timeline
DVBA_27_P193_Depl_Guide.docx