Constraints The VistA component of CAPRI will be installed into all instances of VistA. The client (GUI) will be installed on the Windows-based workstations of CAPRI’s users according to local policies and procedures. Since the VistA component will make changes to the 2507 Requests File (#396.3) in VistA and since the existing client (GUI) is incompatible with those changes, the new client (GUI) must roll out to VBA first to ensure backwards-compatibility with the old database format and to minimize disruption to VBA’s business processes. There are no identified constraints to the installation of this VistA component of CAPRI. Roles and Responsibilities This section describes the who perform the steps described in this deployment plan. Deployment and installation activities are performed by representatives from the teams listed in the following table. This phase begins after the solution design (including deployment topology) is complete. Design activities are not included in this phase. Project Phase Team Phase / Role (See Schedule) CAPRI Development Plan and schedule Deployment Deployment Team deployment Development Deployment Develop O&M Plan Deployment Team Conduct VIP Release Release Readiness Testing Testing Review Approval IOC and BETA Tests Test Testing Testing Patch DVBA*2.7*193 Develop Communications VBA/VHA Business Deployment Plan and key messages Deployment Offices well in advance Health Product Review Patch Testing Testing Support DVBA*2.7*193 Health Product Release Deployment Deployment Support DVBA*2.7*193 nationally Ensure authority to operate and that certification and Regional Installation authorization Installation PM/FIS/OPP PM (C&A)/security documentation is in place Infrastructure Install the patch as Installation Installation Operations scheduled
Constraints The VistA component of CAPRI will be installed into all instances of VistA. The client (GUI) will be installed on the Windows-based workstations of CAPRI’s users according to local policies and procedures. Since the VistA component will make changes to the 2507 Requests File (#396.3) in VistA and since the existing client (GUI) is incompatible with those changes, the new client (GUI) must roll out to VBA first to ensure backwards-compatibility with the old database format and to minimize disruption to VBA’s business processes. There are no identified constraints to the installation of this VistA component of CAPRI. Roles and Responsibilities This section describes the who perform the steps described in this deployment plan. Deployment and installation activities are performed by representatives from the teams listed in the following table. This phase begins after the solution design (including deployment topology) is complete. Design activities are not included in this phase. Team Phase / Role Project Phase (See Schedule) CAPRI Development Team Deployment Plan and schedule deployment Deployment Development Team Deployment Develop O&M Plan Deployment Release Readiness Testing Conduct VIP Release Review Approval Testing Test Testing IOC and BETA Tests Patch DVBA*2.7*193 Testing VBA/VHA Business Offices Deployment Develop Communications Plan and key messages well in advance Deployment Health Product Support Testing Review Patch DVBA*2.7*193 Testing Health Product Support Deployment Release DVBA*2.7*193 nationally Deployment Regional PM/FIS/OPP PM Installation Ensure authority to operate and that certification and authorization (C&A)/security documentation is in place Installation Infrastructure Operations Installation Install the patch as scheduled Installation
DVBA_27_P193_Depl_Guide.docx