1.11 Develop proposals with the Completed. Proposals included in package for savings offered Dec HAM 14 Contractors and the councils to by responsive repairs contractor but declined by Councils provide an enhanced property MOT to improve knowledge and low information of stock conditions 1.12 Review and with the Mar HAM Completed. The policy has been referred to the councils to 15 Councils a fresh approach to consider their decision making required to adopt policy. Due to disabled adaptations with a common return to Board in September. policy and processes low 1.13 Develop with the councils a Not started. Existing contracts closely linked with the Councils Mar NA HAM 15 common approach and standards for corporate contracts. Will be reviewed with councils when each grounds maintenance contract terminates medium Improve the 1.14 Develop processes to ensure Completed. Information available on internet. Dec DO 14 dissemination of that Neighbourhood Management information about has better and up to date information planned improvements about planned and cyclical repair High and other works to programmes on their patches tenants’ homes 1.15 Improve information available to Completed June SIMgr 14 tenants on the website about future works affecting their homes Medium
low 1.11 Develop proposals with the Contractors and the councils to provide an enhanced property MOT to improve knowledge and information of stock conditions Dec 14 HAM Completed. Proposals included in package for savings offered by responsive repairs contractor but declined by Councils low 1.12 Review and with the Councils a fresh approach to disabled adaptations with a common policy and processes Mar 15 HAM Completed. The policy has been referred to the councils to consider their decision making required to adopt policy. Due to return to Board in September. medium 1.13 Develop with the councils a common approach and standards for grounds maintenance Mar 15 NA HAM Not started. Existing contracts closely linked with the Councils corporate contracts. Will be reviewed with councils when each contract terminates High Improve the dissemination of information about planned improvements and other works to tenants’ homes 1.14 Develop processes to ensure that Neighbourhood Management has better and up to date information about planned and cyclical repair programmes on their patches Dec 14 DO Completed. Information available on internet. Medium 1.15 Improve information available to tenants on the website about future works affecting their homes June 14 SIMgr Completed
Delivery-Plan-14-15-Year-end-review-v-2-28th-May.docx