Task Activity Contribute to the development of ASBU-2 Met ET-ISA members as Y According Waiting for A5 A5.1 module (description to be included in update of advisors in the ICAO to WG-MRI WG-MRI to GANP) METP WG-MRI time line. start the Act. 3.2 of activity. WG-MRI starting May 2016, ending May 2017 Activity Contribute to the description improvement on ET-ISA members as Y First draft Done. A5.2 terminal area aspects of ASBU-1 Met module advisors in the ICAO by draft (A-MET) METP WG-MRI Stephanie discussed at in May MRI/2 in July 2016 2016, revised version endorsed at METP/2. Approval from ANC expected in Jan 2017 Activity Assist WG-MRI in the development of functional ET-ISA members as N According On-going. A5.3 requirements of MET information & services to advisors in the ICAO to WG-MRI Assistance support selected ASBU-1 Met modules (A-MET) METP WG-MRI time line. from ET-ISA Activity 2.1 members as of WG-MRI advisors in the started in ICAO METP Jul 2016 WG-MRI agreed at MRI/2 Activity Contribute to the ICAO Review of ASBU Stephanie (in N According On-going. A5.4 framework (GANP update in 2019 ; inputs to be coordination with to ASBU First ready mid-2017) Dennis Hart and Sue framework teleconference O’Rourke) time line. on 20 Oct NEW ACTIVITY 2016. WP B Current and future MET capabilities to support Responsibility Deliverable Target date Status (TOR requirements of GANP and ASBU b)
Task A5 Activity A5.1 Contribute to the development of ASBU-2 Met module (description to be included in update of GANP) ET-ISA members as advisors in the ICAO METP WG-MRI Y According to WG-MRI time line. Act. 3.2 of WG-MRI starting May 2016, ending May 2017 Waiting for WG-MRI to start the activity. Activity A5.2 Contribute to the description improvement on terminal area aspects of ASBU-1 Met module (A-MET) ET-ISA members as advisors in the ICAO METP WG-MRI Y First draft by Stephanie in May 2016 Done. draft discussed at MRI/2 in July 2016, revised version endorsed at METP/2. Approval from ANC expected in Jan 2017 Activity A5.3 Assist WG-MRI in the development of functional requirements of MET information & services to support selected ASBU-1 Met modules (A-MET) ET-ISA members as advisors in the ICAO METP WG-MRI N According to WG-MRI time line. Activity 2.1 of WG-MRI started in Jul 2016 On-going. Assistance from ET-ISA members as advisors in the ICAO METP WG-MRI agreed at MRI/2 Activity A5.4 Contribute to the ICAO Review of ASBU framework (GANP update in 2019 ; inputs to be ready mid-2017) NEW ACTIVITY Stephanie (in coordination with Dennis Hart and Sue O’Rourke) N According to ASBU framework time line. On-going. First teleconference on 20 Oct 2016. WP B (TOR b) Current and future MET capabilities to support requirements of GANP and ASBU Responsibility Deliverable Target date Status
d04.1%285%29_et-isa-report_final.docx