Additionally, a Training Plan is a separate deliverable. Plans and execution will be tracked carefully with periodic updates to the Steering Committee. Note: Plans have been executed at other UI agencies successfully. 8 3 - Open 3 2 Green - no action Legislative Anticipated Organizational required; periodically updates may legislative changes review divert resources did not This risk to address legacy will be periodically system reviewed to revisit modifications potential changes. 9 1 -Technical Open 5 5 - Material - no action Legacy system Limitations are not required; periodically contraints may identified at this time review impact integration and will be better with new UI tax understood during the system Design phase. To be revisited.
Additionally, a Training Plan is a separate deliverable. Plans and execution will be tracked carefully with periodic updates to the Steering Committee. Note: Plans have been executed at other UI agencies successfully. 8 3 - Organizational Open 3 2 Green - no action required; periodically review Legislative updates may divert resources to address legacy system modifications Anticipated legislative changes did not This risk will be periodically reviewed to revisit potential changes. 9 1 -Technical Open 5 5 - Material - no action required; periodically review Legacy system contraints may impact integration with new UI tax system Limitations are not identified at this time and will be better understood during the Design phase. To be revisited.
Deliverable%201.A.D.3%20-%20Project%20Planning%20and%20Administration.docx