82: Environmental Monitoring Plan for Mekelle city Abattoir project Mitigation Monitoring Responsibility for Estimated Monitoring Indicator Method Frequency Measures Objective monitoring Cost(BR) Evaluate actual practices with tender design, During Tender Mekelle city All To very if the construction document construction, road and measures have Formal inclusion of measure in contract, supervision preparation, and transport office / IO mitigation been project plans and budgets ToR, supervision weekly during TEPLAUA and measures implemented. contract and budgets construction construction supervisor allocation Application of all construction Management Availability and proper use of contractor's health, health and safety tools and Onsite checking and overhead cost safety and Compliance Daily Construction supervisor equipments inspection of reports environment Occurrence of accidents and social requirements Protect public feedback, physical When indicators Mekelle city health and Complains from local Public health and health and observation and of poor sanitation and communities, lack of sanitation amenity environmental comparison with baseline performance arise beautification office and poor hygiene practices amenity condition When is new Construction Complaint from local Avoid quarry site Materials sources communities and relevant Feedback, physical site Construction supervisor/ ecological acquisition and (quarry and cart regulatory observation TEPLAUA disturbance when the site is away Cart away condition not required Damping of wastes in Management unauthorized overhead cost On site and off site waste Protect Mekelle city IO and Waste handling methods Physical observation of Depends on the environmental sanitation and management and Complaints and sanitation of damping sites, abattoir actual pollution and beautification office / pollution control the project site and its influence sites and reports performance public health and monitoring team area Number of wild animals attracted To reduce the stress in the Before the start of Alternative water Status of the development and Assess the sources city and the operation Mekelle water supply Management supply water consumption rate from and proportion from the maintain On monthly office overhead cost development the municipality water supply municipal source smooth after started operation
82: Environmental Monitoring Plan for Mekelle city Abattoir project Mitigation Measures Monitoring Objective Monitoring Indicator Method Frequency Responsibility for monitoring Estimated Cost(BR) All mitigation measures To very if the measures have been implemented. Formal inclusion of measure in project plans and budgets Evaluate actual practices with tender design, construction contract, supervision ToR, supervision contract and budgets allocation During Tender document preparation, and weekly during construction Mekelle city construction, road and transport office / IO TEPLAUA and construction supervisor Management overhead cost Application of all construction contractor's health, safety and environment and social requirements Compliance Availability and proper use of health and safety tools and equipments Occurrence of accidents Onsite checking and inspection of reports Daily Construction supervisor Public health and amenity Protect public health and environmental amenity Complains from local communities, lack of sanitation and poor hygiene practices feedback, physical observation and comparison with baseline condition When indicators of poor performance arise Mekelle city health and sanitation and beautification office Construction Materials sources (quarry and cart away Avoid ecological disturbance Complaint from local communities and relevant regulatory Cart away condition Feedback, physical site observation When is new quarry site acquisition and when the site is not required Construction supervisor/ TEPLAUA Management overhead cost Waste management and pollution control Protect environmental pollution and public health Damping of wastes in unauthorized On site and off site waste handling methods Complaints and sanitation of the project site and its influence area Number of wild animals attracted Physical observation of damping sites, abattoir sites and reports Depends on the actual performance Mekelle city IO and sanitation and beautification office / and monitoring team Alternative water supply development To reduce the stress in the city and maintain smooth operation Status of the development and water consumption rate from the municipality water supply Assess the sources and proportion from the municipal source Before the start of the operation On monthly after started Mekelle water supply office Management overhead cost
E18440V120AFR00Box385213B00PUBLIC0.docx