5.0 5.1 (WBS) Identifier Work Package Description Definition/Objective Milestone/Deliverable Integration Strategy Documentation Develop an Integration Strategy Documentation Data Mapping, Documentation Document infrastructure Documentation Network configuration requirements Configuration and Security Methodology Strategy User Acceptance Documentation Document testing requirements Documentation Test Plan Configure TraCS Software and Hardware Develop and Configure Testing Hardware and Software Testing Environment Configuration Environment Implementation Configure Network Network and Security Develop and Configure Testing Network and Security and Security Testing Configuration and Connectivity Environment Implementation Testing – Environment Environment User Acceptance Validating Testing Results Conduct testing Execution of Testing Plan Testing IT Operational Train IT Operational Staff Training Training Material Training Transition to Documentation Document Production Production Documentation Production Environment Configurations 5.2 Identifier Task/Activity Resource Milestone Effort/ Start Finish Name Name (Y/N) Duration Integration Strategy Planning Vendor Y 1 month 2/2014 3/2014 Data Mapping, Network Planning 1 month 3/2104 4/2104 Vendor Y Configuration and Security Methodology Strategy User Acceptance Test Plan Planning 1 month 4/2014 5/2014 Vendor Y
5.0 5.1 (WBS) Identifier Work Package Description Definition/Objective Milestone/Deliverable Integration Strategy Documentation Develop an Integration Strategy Documentation Data Mapping, Network Configuration and Security Methodology Strategy Documentation Document infrastructure configuration requirements Documentation User Acceptance Test Plan Documentation Document testing requirements Documentation Configure TraCS Testing Environment Software and Hardware Configuration Develop and Configure Testing Environment Hardware and Software Implementation Configure Network and Security Testing Environment Network and Security Configuration and Connectivity Develop and Configure Testing Environment Network and Security Implementation – Testing Environment User Acceptance Testing Validating Testing Results Conduct testing Execution of Testing Plan IT Operational Training Train IT Operational Staff Training Training Material Transition to Production Documentation Document Production Environment Configurations Production Documentation 5.2 Identifier Task/Activity Name Resource Name Milestone (Y/N) Effort/ Duration Start Finish Integration Strategy Planning Vendor Y 1 month 2/2014 3/2014 Data Mapping, Network Configuration and Security Methodology Strategy Planning Vendor Y 1 month 3/2104 4/2104 User Acceptance Test Plan Planning Vendor Y 1 month 4/2014 5/2014
DOT%20E-Citation%20FINAL%20Project_Management_Plan%202014-01-22.docx