Mon 14 May- Government consideration Tue 12 Jun (four weeks) JUNE 2018 Mon 11 June Queen’s Birthday Thu 21 Jun Open Government Forum Meeting (TBC; rescheduled Discuss draft NAP to be used for public consultation from 7 June) Update on implementation of NAP commitments Mon 25 Jun- PM&C to release draft NAP for public consultation Sun 8 Jul (two weeks) JULY 2018 Wed 11 Jul PM&C to run workshop to develop recommendations to government on final draft of NAP: Canberra Thu 12 Jul Open Government Forum Meeting: Canberra Develop and finalise recommendations to government on final draft of NAP, including possible co-written and co-signed introduction Discuss end of term assessment, lessons to incorporate into next NAP Final update on implementation of NAP commitments PHASE 5: FINALISE PLAN Mon 16 Jul- Government consideration Mon 13 Aug (four weeks) Fri 31 Aug PM&C to submit final NAP to the OGP Support Unit and publish AUGUST 2018 online
Mon 14 May- Tue 12 Jun (four weeks) Government consideration JUNE 2018 Mon 11 June Queen’s Birthday Thu 21 Jun (TBC; rescheduled from 7 June) Open Government Forum Meeting Discuss draft NAP to be used for public consultation Update on implementation of NAP commitments Mon 25 Jun- Sun 8 Jul (two weeks) PM&C to release draft NAP for public consultation JULY 2018 Wed 11 Jul PM&C to run workshop to develop recommendations to government on final draft of NAP: Canberra Thu 12 Jul Open Government Forum Meeting: Canberra Develop and finalise recommendations to government on final draft of NAP, including possible co-written and co-signed introduction Discuss end of term assessment, lessons to incorporate into next NAP Final update on implementation of NAP commitments PHASE 5: FINALISE PLAN Mon 16 Jul- Mon 13 Aug (four weeks) Government consideration AUGUST 2018 Fri 31 Aug PM&C to submit final NAP to the OGP Support Unit and publish online
draft_open_government_forum_workplan_2017-18.docx