Detailed Deliverables will be defined as part of the Statement of Work with the Implementation Vendor. They will include, at a minimum, the key deliverables listed in Section 4.1. All All Steering Committee Members 4.1.3 Describe the process that this project will use for the formal acceptance of all deliverables. The project will submit the deliverable with a Deliverable Approval sign-off sheet to the steering committee approvers for review and approval. 4.2 PRODUCT CYCLE the project management lifecycle, agencies shall select and implement a phase product “During development lifecycle methodology approved by the Department.” PROCESS Memorandum Phase Summary of Phase Key Deliverables Initiation and Planning Project scope of work and Project Charter deliverables identified Definition of system requirements, work breakdown schedule Design and Development of items and Implementation Vendor Implementation Configuration of SHARE Contract Design and Configuration Documents Testing and Training Testing and training Test Plans Plan Training Documentation Training and Transition to operations in Production Cutover Plan Deployment production environment End user training System Documentation Conduct Training
Detailed Deliverables will be defined as part of the Statement of Work with the Implementation Vendor. They will include, at a minimum, the key deliverables listed in Section 4.1. All All Steering Committee Members 4.1.3 Describe the process that this project will use for the formal acceptance of all deliverables. The project will submit the deliverable with a Deliverable Approval sign-off sheet to the steering committee approvers for review and approval. 4.2 PRODUCT CYCLE “During the project management lifecycle, agencies shall select and implement a phase product development lifecycle methodology approved by the Department.” PROCESS Memorandum Phase Summary of Phase Key Deliverables Initiation and Planning Project scope of work and deliverables identified Definition of system requirements, work breakdown schedule Project Charter Design and Implementation Development of items and Configuration of SHARE Implementation Vendor Contract Design and Configuration Documents Testing and Training Plan Testing and training Test Plans Training Documentation Training and Deployment Transition to operations in production environment Production Cutover Plan End user training System Documentation Conduct Training
DFA%20CAFR%20Reporting%20Project%20PCC%20Project%20Management%20Plan%20112514.docx