5.2 Identifier Task/Activity Name Resource Milestone Effort/ Start Finish Dependent Name (Y/N) Duration Task 9/27/17 9/27/17 1 Y 10 day Initiation Project – Certification Committee (PCC) 10/19/17 10/19/17 2 Y 0 day 1 TARC 10/25/17 10/25/17 3 Y 0 day 1,2 Planning & Implementation PCC 10/26/17 10/30/17 4 Brian, Cesario 3 days 3 Organizational Change Management Plan 8/2/17 12/1/17 5 Contracts 50 days 1 Envisage professional services contract 8/30/17 11/30/17 6 Contracts 46 days 1 Cognosante IV&V contract 12/8/17 12/8/17 7 Envisage, LEA Y 0 day 5 Kick-off meeting project teams 12/2/17 12/15/17 8 Envisage 7 days 5 System Installation 12/2/17 1/12/18 9 Envisage, 42 Days 7 Envisage Acadis Brian, Joaquin system configuration planning 12/20/17 2/2/18 10 Joaquin, 48 days 7 Data migration Envisage planning and loading from legacy system 12/16/17 2/23/18 11 Envisage, 50 days 8,9 Envisage Acadis Brian, Joaquin system configuration 2/23/18 2/23/18 12 Y 0 days 11 System Configured 2/2/18 2/21/18 13 LEA Project 14 days 12 System testing Team, End users 2/23/18 4/20/18 14 Lea, end users 13 Training 5/4/18 15 Brian, Joaquin 11 days 4/21/18 14 User Acceptance Testing
5.2 Identifier Task/Activity Name Resource Name Milestone (Y/N) Effort/ Duration Start Finish Dependent Task 1 Initiation – Project Certification Committee (PCC) Y 10 day 9/27/17 9/27/17 2 TARC Y 0 day 10/19/17 10/19/17 1 3 Planning & Implementation PCC Y 0 day 10/25/17 10/25/17 1,2 4 Organizational Change Management Plan Brian, Cesario 3 days 10/26/17 10/30/17 3 5 Envisage professional services contract Contracts 50 days 8/2/17 12/1/17 1 6 Cognosante IV&V contract Contracts 46 days 8/30/17 11/30/17 1 7 Kick-off meeting Envisage, LEA project teams Y 0 day 12/8/17 12/8/17 5 8 System Installation Envisage 7 days 12/2/17 12/15/17 5 9 Envisage Acadis system configuration planning Envisage, Brian, Joaquin 42 Days 12/2/17 1/12/18 7 10 Data migration planning and loading from legacy system Joaquin, Envisage 48 days 12/20/17 2/2/18 7 11 Envisage Acadis system configuration Envisage, Brian, Joaquin 50 days 12/16/17 2/23/18 8,9 12 System Configured Y 0 days 2/23/18 2/23/18 11 13 System testing LEA Project Team, End users 14 days 2/2/18 2/21/18 12 14 Training Lea, end users 2/23/18 4/20/18 13 15 User Acceptance Testing Brian, Joaquin 11 days 4/21/18 5/4/18 14
DPS-LEA%20PMP%20FINAL.docx