Consultation for HVCA A series of consultations with To know how 2nd Month report line departments, PRIs and disaster which Communities and Local was happen NGOs done in order to review and do all the a draft HVCA report of the vulnerability is district mapped correctly Sample Data Sample Data from Gram To have 3rd Month Collection Panchayat to be collected by firsthand data the personnel for making the plan Verification of data 2 % of total Gram Panchayat Data checked 3rd Month to be checked and verified and verified Consolidation of Data The data coming from villages Digitalization of 4th Month will be punched in all data into soft. Analysis of Data The consolidated data will be Draft report of 4th Month analyzed. DDMP will be prepared Draft report The draft report will be Feedback on 5th Month presentation developed and it will be the draft report presented in fronts of district will be taken officials and Line departments and suggestion will be incorporated. Draft report to be send The draft report after taking Finalization of 5th Month to BSDMA feedback from district official DDMP with correction it will send to BSDMA for approval Finalization of DDMP Finalization of DDMP plan DDMP got 6th Month after getting some of approval from feedback from BSDMA concerned District Submission of Final Final Plan will be submitted to DDMP plan 6th Plan District and as well as finalized and BSDMA for approval. submitted to
Consultation for HVCA report A series of consultations with line departments, PRIs and Communities and Local NGOs done in order to review a draft HVCA report of the district To know how disaster which was happen and do all the vulnerability is mapped correctly 2nd Month Sample Data Collection Sample Data from Gram Panchayat to be collected by the personnel To have firsthand data for making the plan 3rd Month Verification of data 2 % of total Gram Panchayat to be checked and verified Data checked and verified 3rd Month Consolidation of Data The data coming from villages will be punched in Digitalization of all data into soft. 4th Month Analysis of Data The consolidated data will be analyzed. Draft report of DDMP will be prepared 4th Month Draft report presentation The draft report will be developed and it will be presented in fronts of district officials and Line departments Feedback on the draft report will be taken and suggestion will be incorporated. 5th Month Draft report to be send to BSDMA The draft report after taking feedback from district official with correction it will send to BSDMA for approval Finalization of DDMP 5th Month Finalization of DDMP Finalization of DDMP plan after getting some of feedback from BSDMA DDMP got approval from concerned District 6th Month Submission of Final Plan Final Plan will be submitted to District and as well as BSDMA for approval. DDMP plan finalized and submitted to 6th
Caritas%20India%20Inception%20Report-%20Buxar.docx