**** *** ** NP NA Strong Some progress No progress Not yet achieved progress assessed/discontinued Project Outputs Indicators of Successful Performance Data TLS (Expected result) Completion (Output Indicators) (i) Webinar service A restructured TISC website **** Establishment of a operating 12 months was launched September 2012, webinar service on after commencement of with webinars and other the TISC website; Phase II. e-learning resources added in mid-2013. (ii) Establishment of Online forum operating eTISC was launched in **** an online forum for 12 months after November 2012. exchanging TISC commencement of experiences and best Phase II. practices; (iii) Establishment of Online helpdesk Online helpdesk services are **** an online helpdesk; operating 12 months provided by members of the and after commencement of Innovation and Technology Phase II. Support Section through eTISC. A majority of TISCs have followed one or two DLCs. (iv) Integration of All launched TISCs to *** WIPO Academy have followed at least Distances Learning two WIPO Academy Courses (DLCs) into DLCs within 20 months. the TISC training program. 2. Developing and All launched TISCs to A number of TISCs have ** promoting user/client have had at least one received training focusing on services, particularly training focusing on business/client development, from a business business/client with additional demand to be perspective. development within explored. 20 months of the project. 3. Continuation of Signing of mutually Initial training workshops *** initial training as for agreed Service continue in those countries Phase I. Agreement (SLA) committed to signing SLA; 8 between each new new SLAs were signed in 2012. national TISC network and WIPO; 14 TISCs were launched **** (signed SLA and 1st training) in 2012, with at least a further 5 foreseen in 2013.
**** *** ** NP NA achieved Strong progress Some progress No progress Not yet assessed/discontinued Project Outputs (Expected result) Indicators of Successful Completion (Output Indicators) Performance Data TLS (i) Establishment of a webinar service on the TISC website; (ii) Establishment of an online forum for exchanging TISC experiences and best practices; (iii) Establishment of an online helpdesk; and (iv) Integration of WIPO Academy Distances Learning Courses (DLCs) into the TISC training program. Webinar service operating 12 months after commencement of Phase II. Online forum operating 12 months after commencement of Phase II. Online helpdesk operating 12 months after commencement of Phase II. All launched TISCs to have followed at least two WIPO Academy DLCs within 20 months. A restructured TISC website was launched September 2012, with webinars and other e-learning resources added in mid-2013. eTISC was launched in November 2012. Online helpdesk services are provided by members of the Innovation and Technology Support Section through eTISC. A majority of TISCs have followed one or two DLCs. **** **** **** *** 2. Developing and promoting user/client services, particularly from a business perspective. All launched TISCs to have had at least one training focusing on business/client development within 20 months of the project. A number of TISCs have received training focusing on business/client development, with additional demand to be explored. ** 3. Continuation of initial training as for Phase I. Signing of mutually agreed Service Agreement (SLA) between each new national TISC network and WIPO; Initial training workshops continue in those countries committed to signing SLA; 8 new SLAs were signed in 2012. 14 TISCs were launched (signed SLA and 1st training) in 2012, with at least a further 5 foreseen in 2013. *** ****
cdip_12_2.docx