General Institutional Capacity Management will follow up on: Coordination arrangements of the MEMD Project Completed Coordination Committee; and The National Forest Authority (NFA) implementation Completed capacity for the SMP for the Kalagala Site and Mabira Central Forest Reserve. The Bank will continue to monitor the implementation of the SMP. Social Impact Assessment and Mitigation Measures Remedial Steps for Management will ensure that: Updating and Completion Findings from the socio-economic survey (which will be Completed of Baseline completed by March 2009) are integrated into the Information Community Development Action Plan (CDAP) by BEL in its (OP4.12) design of subproject activities; findings are reported in BEL’s Quarterly Environment Completed and Social Monitoring; BEL will undertake an enhanced socio-economic survey to Completed support and fully achieve livelihood restoration. It will enhance its database of household survey data and capacity building for monitoring and evaluating impacts of livelihood restoration and community development. Through technical assistance from the Multilateral Investment Guarantee Agency (MIGA), BEL will improve the socio-economic database. Sharing of Project Benefits Management will follow up with BEL on yearly updated Completed needs assessments that are used to adjust CDAP activities, (OP4.12) responding to priorities of Project affected people. Environment Assessment and Mitigation Measures Environment Management will monitor progress of BEL’s ongoing Completed afforestation activities (79 hectares completed; additional Management Plan and 125 hectares by end-2008; 196 hectares by end-2009) as Kalagala Falls Site part of the EMP jointly implemented by BEL, District (OP4.01) Environmental Officer, District Forest Officer, and LC1. Management will follow up on completion by NFA of the Completed SMP for the Kalagala Site, which includes the Mabira Central Forest Reserve by June 2009, including tourism development program. Cumulative Impacts: Management will follow up on the GoU’s commitment to Completed Climate Change and disclose the Lake Victoria hydrological (water releases) Hydrology Risks; Potential information and make it available to the East African Impacts on Lake Victoria; Community (EAC). Alternative Project Configurations (OP4.01)
General Institutional Capacity Management will follow up on: Coordination arrangements of the MEMD Project Coordination Committee; and Completed The National Forest Authority (NFA) implementation capacity for the SMP for the Kalagala Site and Mabira Central Forest Reserve. The Bank will continue to monitor the implementation of the SMP. Completed Social Impact Assessment and Mitigation Measures Remedial Steps for Updating and Completion of Baseline Information (OP4.12) Management will ensure that: Findings from the socio-economic survey (which will be completed by March 2009) are integrated into the Community Development Action Plan (CDAP) by BEL in its design of subproject activities; Completed findings are reported in BEL’s Quarterly Environment and Social Monitoring; Completed BEL will undertake an enhanced socio-economic survey to support and fully achieve livelihood restoration. It will enhance its database of household survey data and capacity building for monitoring and evaluating impacts of livelihood restoration and community development. Through technical assistance from the Multilateral Investment Guarantee Agency (MIGA), BEL will improve the socio-economic database. Completed Sharing of Project Benefits (OP4.12) Management will follow up with BEL on yearly updated needs assessments that are used to adjust CDAP activities, responding to priorities of Project affected people. Completed Environment Assessment and Mitigation Measures Environment Management Plan and Kalagala Falls Site (OP4.01) Management will monitor progress of BEL’s ongoing afforestation activities (79 hectares completed; additional 125 hectares by end-2008; 196 hectares by end-2009) as part of the EMP jointly implemented by BEL, District Environmental Officer, District Forest Officer, and LC1. Completed Management will follow up on completion by NFA of the SMP for the Kalagala Site, which includes the Mabira Central Forest Reserve by June 2009, including tourism development program. Completed Cumulative Impacts: Climate Change and Hydrology Risks; Potential Impacts on Lake Victoria; Alternative Project Configurations (OP4.01) Management will follow up on the GoU’s commitment to disclose the Lake Victoria hydrological (water releases) information and make it available to the East African Community (EAC). Completed
Bujagali-PR-no-6-February-21-2017-FOR-BOARD-02282017.docx