Gender Equality- In Round 3, 30% (30) of CSSP approved projects were requested by specific women organizations or where women were the decision-makers. Preliminary effort to obtain data on the breakdown of beneficiaries show that most direct beneficiaries are women . Revised Workplan (next six months July to December 2013) – No. Activity 1 2 3 4 5 6 Comment Description Jul Aug Sept Oct Nov Dec [x -workshop; CfP-Call for Proposals; DL- deadline; Dec- decision; Programme Rpt SC meeting Management planned for 5 1 Reporting (Special August 2013 to 6 monthly approve 6 meeting) monthly report. An implementation plan is under review by SC. Key Implementation recommendations of MTR have been 2 recommendations incorporated as activities in the PE 3 workplan and budget (pilots, case study) CSP Project Committees will need to be reminded to implement all On-going projects within processing of Cat 3 the contract 1, Cat 2, Cat 3 deadlines. CSSP projects last payment current donor agreements – prior to March 2015. Starts 1 August when SRCS contract is signed. CSSP/SRCS engaged in implementation ICCAI Project as per schedule. 4 Implementation Regularly meet to for water tanks review progress & make changes. 54 villages served (94 CSSP applicants) will require weekly
Gender Equality- In Round 3, 30% (30) of CSSP approved projects were requested by specific women organizations or where women were the decision-makers. Preliminary effort to obtain data on the breakdown of beneficiaries show that most direct beneficiaries are women . Revised Workplan (next six months – July to December 2013) No. Activity Description [x -workshop; CfP-Call for Proposals; DL- deadline; Dec- decision; 1 Jul 2 Aug 3 Sept 4 Oct 5 Nov 6 Dec Comment 1 Programme Management Reporting (Special 6 monthly meeting) Rpt SC meeting planned for 5 August 2013 to approve 6 monthly report. 2 Implementation of MTR recommendations An implementation plan is under review by SC. Key recommendations have been incorporated as activities in the PE 3 workplan and budget (pilots, case study) 3 On-going processing of Cat 1, Cat 2, Cat 3 projects CSP Project Committees will need to be reminded to implement all projects within the contract deadlines. CSSP last payment current donor agreements – prior to March 2015. 4 ICCAI Project Implementation for water tanks Starts 1 August when SRCS contract is signed. CSSP/SRCS engaged in implementation as per schedule. Regularly meet to review progress & make changes. 54 villages served (94 CSSP applicants) will require weekly
civil-society-support-prog%201Jan-30%20Jun2013.docx