conference in September and that he and Shrujal would be traveling to Washington D.C. to present to the Construction Management Association and to accept two National awards. Kenneth Franks highlighted the status of the projects in each Band: Band One (CY2013 -2015): Randolph County SR1/US 27 widening completed – – Randolph County -SR1/US 27 bridge replacement - completed Talbot County - Pobiddy Road resurfacing projects completed – Dooly County - US 41 passing lanes 99% complete – Sumter County - improvements to the South Georgia Tech Parkway - 75% complete Muscogee County - US 27/Custer Road interchange - 73% complete, contractor hoping to finish this year Muscogee County - South Lumpkin Multi-Use Trail completed, except for bridge over Victory – Drive Muscogee County - Columbus Riverwalk - underway Muscogee County intercity express bus on-going – – Band Two (CY 2016-2019): Crisp County - Bridge over Lake Blackshear - is underway (9% invoiced), contractor hopes to have piles in the ground by the end of the year Harris County SR 103 passing lanes pre-construction conference September 2017 – – Taylor County Bridge Replacement at Bickley Road and Patsiligia Creek- re-bid November 2017 – Macon County SR 224 passing lanes have acquired the R-O-W -Spring 2018 letting – – Macon County replace bridge on SR 128 over Whitewater Creek June 2018 letting – – Muscogee/Harris SR 219 passing July 2018 letting – Muscogee County Intersection Improvements along Buena Vista Road (Spider Web Network)- – have been able to complete some early acquisition Muscogee County Buena Vista Road Interchange - 100% TIA funds but will require approval – from FHWA because of the interchange at I-185 Sumter County District Line Road September 2018 letting – – Band 3 Projects (CY 2020-2022): Harris County SR1/US27 widening - $40,000,000 project state and TIA funds only the – – – alignment is being changed because federal funds are no longer involved may be able to go to – construction before the scheduled date of 2022 Harris County - SR 1/US 27 passing lanes will be ready to go before band 3 project schedule, – TIA staff will monitor market conditions and cash flow to see if it will be advantageous to bid early Muscogee County Cusseta and Old Cusseta Road Improvements Public Information Open – – House was held at the end August (good turnout)
conference in September and that he and Shrujal would be traveling to Washington D.C. to present to the Construction Management Association and to accept two National awards. Kenneth Franks highlighted the status of the projects in each Band: Band One (CY2013 -2015): Randolph County – SR1/US 27 widening – completed Randolph County -SR1/US 27 bridge replacement - completed Talbot County - Pobiddy Road resurfacing projects – completed Dooly County - US 41 passing lanes – 99% complete Sumter County - improvements to the South Georgia Tech Parkway - 75% complete Muscogee County - US 27/Custer Road interchange - 73% complete, contractor hoping to finish this year Muscogee County - South Lumpkin Multi-Use Trail – completed, except for bridge over Victory Drive Muscogee County - Columbus Riverwalk - underway Muscogee County – intercity express bus – on-going Band Two (CY 2016-2019): Crisp County - Bridge over Lake Blackshear - is underway (9% invoiced), contractor hopes to have piles in the ground by the end of the year Harris County – SR 103 passing lanes – pre-construction conference September 2017 Taylor County – Bridge Replacement at Bickley Road and Patsiligia Creek- re-bid November 2017 Macon County – SR 224 passing lanes – have acquired the R-O-W -Spring 2018 letting Macon County – replace bridge on SR 128 over Whitewater Creek – June 2018 letting Muscogee/Harris – SR 219 passing July 2018 letting Muscogee County – Intersection Improvements along Buena Vista Road (Spider Web Network)- have been able to complete some early acquisition Muscogee County – Buena Vista Road Interchange - 100% TIA funds but will require approval from FHWA because of the interchange at I-185 Sumter County – District Line Road – September 2018 letting Band 3 Projects (CY 2020-2022): Harris County – SR1/US27 widening - $40,000,000 project – state and TIA funds only – the alignment is being changed because federal funds are no longer involved – may be able to go to construction before the scheduled date of 2022 Harris County - SR 1/US 27 passing lanes – will be ready to go before band 3 project schedule, TIA staff will monitor market conditions and cash flow to see if it will be advantageous to bid early Muscogee County – Cusseta and Old Cusseta Road Improvements – Public Information Open House was held at the end August (good turnout)
Citizens_Review_Panel_Minutes_9.13.2017.docx