forum on promoting address broader regional-scale governance issues and with sustainable particular reference to the New Song and Pacific regionalism. fisheries through He starts in Q4 2015. CBFM and progress in implementation of SPC Song’ ‘New Dec 2015 Ongoing. A beta version of a Pacific coastal fisheries has 5.3 Identify and Website and Good progress. [May 2014] been coded to be used as a portal to other websites (e.g. use a range of associated LMMA, SPC and ReefBase Pacific). Final plans and website communication database integrated development will be determined after further discussion with channels such with existing sites to partners. as websites and facilitate information theatre to exchange facilitate Jun 2016 Ongoing. Alternative information See country-specific outputs (e.g. Activity 2.2.3) communication exchange channels tested and evaluated Objective 6. Design and implement an impact assessment programme to evaluate progress against AusAID and indicators Activities Output/milestone Due date Comments Dec 2015 Ongoing. Solomons completed. Kiribati to be completed in 6.1 Hold PIAP Theories of change See above for Activity 5.2. [Dec 2014] 2016 following collaborative workshop. Stakeholder workshops in developed and engagement and collaboration underway with Kiribati Tarawa, Gizo published as a Ministry of Fisheries. Following consultations with Secretary, and Port Vila to Working workshop will be scheduled after NZ funded Acting Director guide project paper of Fisheries commences in late August 2015. Theory of design and change for Kiribati will address community, lagoon and impact national critical pathways and contexts. Paper will follow assessment workshop tentatively early 2016 following national – elections. Vanuatu deferred as a consequence of Tropical Cyclone Pam. Hanich et al. (in prep). Title TBD. Journal article. Dec 2015 Not yet due but delayed milestone in anticipation of delays 6.2 Establish National policy Good progress on the framework for this. More work needed [Dec 2014] in development of Theories of Change. The project is economic, social on CBFM baseline on adapting that framework to the specific reporting developing a regional M&E protocol that countries to and ecological produced for each requirements of this project, and adapting it to be useful for baselines at country
forum on promoting sustainable fisheries through CBFM and progress in implementation of SPC ‘New Song’ address broader regional-scale governance issues and with particular reference to the New Song and Pacific regionalism. He starts in Q4 2015. 5.3 Identify and use a range of communication channels such as websites and theatre to facilitate information exchange Website and associated database integrated with existing sites to facilitate information exchange Dec 2015 [May 2014] Ongoing. A beta version of a Pacific coastal fisheries has been coded to be used as a portal to other websites (e.g. LMMA, SPC and ReefBase Pacific). Final plans and website development will be determined after further discussion with partners. Good progress. Alternative communication channels tested and evaluated Jun 2016 Ongoing. See country-specific outputs (e.g. Activity 2.2.3) Objective 6. Design and implement an impact assessment programme to evaluate progress against AusAID and indicators Activities Output/milestone Due date Comments 6.1 Hold PIAP workshops in Tarawa, Gizo and Port Vila to guide project design and impact assessment Theories of change developed and published as a Working paper Dec 2015 [Dec 2014] Ongoing. Solomons completed. Kiribati to be completed in 2016 following collaborative workshop. Stakeholder engagement and collaboration underway with Kiribati Ministry of Fisheries. Following consultations with Secretary, workshop will be scheduled after NZ funded Acting Director of Fisheries commences in late August 2015. Theory of change for Kiribati will address community, lagoon and national critical pathways and contexts. Paper will follow workshop – tentatively early 2016 following national elections. Vanuatu deferred as a consequence of Tropical Cyclone Pam. Hanich et al. (in prep). Title TBD. Journal article. See above for Activity 5.2. 6.2 Establish economic, social and ecological baselines at National policy on CBFM baseline produced for each country Dec 2015 [Dec 2014] Not yet due but delayed milestone in anticipation of delays in development of Theories of Change. The project is developing a regional M&E protocol that countries to Good progress on the framework for this. More work needed on adapting that framework to the specific reporting requirements of this project, and adapting it to be useful for
community-based-fisheries-management-pacific-countries-program-ipr.docx