proceed the one that is listed. In other “immediately” before words, what activity(s) must be completed another one can begin? Starting activities will always have the word “None” listed here. (ON SLIDE #21) of Activities: f. Ask yourself the following questions for each work activity of the project to develop the finished activities list: (1) Which activities start at the beginning of the (Starting Activities) project? (2) Which activities must be finished before another (Preceding Activities) activity can begin? (3) Which activities can either start or finish at the (Concurring Activities) same time as another activity? (4) activities cannot begin until another activity (Succeeding Activities) is finished? (5) Which activities may start when a portion of another (Lagging Activities) activity is complete? (ON #22) Finished Activities List Activity Number Activity IPB 5 project site None “Topo” 10 Create project drawings 5 15 Order gravel None 20 Prefabricate forms None 25 roadway 10 30 Set road alignments 25 35 Establish road grades 30 40 road grades 35 45 Lay gravel 15,40 50 pad site 10 55 Layout pad batterboards 50 60 Excavate pad footings 55 65 Check pad elevation’s 60 70 concrete forms 20,65
“immediately” proceed the one that is listed. In other words, what activity(s) must be completed before another one can begin? Starting activities will always have the word “None” listed here. (ON SLIDE #21) f. of Activities: Ask yourself the following questions for each work activity of the project to develop the finished activities list: (1) Which activities start at the beginning of the project? (Starting Activities) (2) Which activities must be finished before another activity can begin? (Preceding Activities) (3) Which activities can either start or finish at the same time as another activity? (Concurring Activities) (4) activities cannot begin until another activity is finished? (Succeeding Activities) (5) Which activities may start when a portion of another activity is complete? (Lagging Activities) (ON #22) Finished Activities List Activity Number Activity IPB 5 “Topo” project site None 10 Create project drawings 5 15 Order gravel None 20 Prefabricate forms None 25 roadway 10 30 Set road alignments 25 35 Establish road grades 30 40 road grades 35 45 Lay gravel 15,40 50 pad site 10 55 Layout pad batterboards 50 60 Excavate pad footings 55 65 Check pad elevation’s 60 70 concrete forms 20,65
Completed%20Construction%20Managment%20INSTRUCTOR%20detailed%20outline.docx