reports, to determine what available equipment. If external sup-port is needed, request external report. Order all supplies that may be needed. (ON SLIDE #17) RETURN WRITTEN ESTIMATION TO PROJECT OFFICER: (6) This can also be for in brief form, so be ready to make a presentation with the appropriate media. PLAN ORDER OF WORK WITH THE CPM: (7) Look at mission requirements and restrictions of job site. Plan the work as to where it can be conducted without confusion or unsafe working conditions. Make daily schedules and bar charts at this point off of CPM or GANT Chart. Ensure to plan routes of travel. ISSUE THE ORDER TO THE NCO's TO EMPLOY (8) EQUIPMENT: Once the order has been given by the officer, the chief relays the order to begin work. Remember to give a safety brief and map the way to the project. NCO'S RESPONSIBILITIES: START COMPLETE TASK REQUEST THE SUPPORT OF FUEL, OILS, AND OTHER REQUIREMENTS NEEDED. EMPLOY EQUIPMENT TO JOB SITE PERIODICALLY SUPERVISE CREWS AND TEAMS (ON SLIDE #18) EXPLANATION OF NCO's CHECK LIST REQUEST THE SUPPORT OF FUEL, OIL, AND OTHER (1) REQUIREMENTS NEEDED: The formulas to get this information are at the end of this handout. EMPLOY EQUIPMENT TO THE JOB SITE: (2) Moving the equipment is very dangerous. Be watchful of anything that may endanger personnel or damage the equipment. After
reports, to determine what available equipment. If external sup-port is needed, request external report. Order all supplies that may be needed. (ON SLIDE #17) (6) RETURN WRITTEN ESTIMATION TO PROJECT OFFICER: This can also be for in brief form, so be ready to make a presentation with the appropriate media. (7) PLAN ORDER OF WORK WITH THE CPM: Look at mission requirements and restrictions of job site. Plan the work as to where it can be conducted without confusion or unsafe working conditions. Make daily schedules and bar charts at this point off of CPM or GANT Chart. Ensure to plan routes of travel. (8) ISSUE THE ORDER TO THE NCO's TO EMPLOY EQUIPMENT: Once the order has been given by the officer, the chief relays the order to begin work. Remember to give a safety brief and map the way to the project. NCO'S RESPONSIBILITIES: START COMPLETE TASK REQUEST THE SUPPORT OF FUEL, OILS, AND OTHER REQUIREMENTS NEEDED. EMPLOY EQUIPMENT TO JOB SITE PERIODICALLY SUPERVISE CREWS AND TEAMS (ON SLIDE #18) EXPLANATION OF NCO's CHECK LIST (1) REQUEST THE SUPPORT OF FUEL, OIL, AND OTHER REQUIREMENTS NEEDED: The formulas to get this information are at the end of this handout. (2) EMPLOY EQUIPMENT TO THE JOB SITE: Moving the equipment is very dangerous. Be watchful of anything that may endanger personnel or damage the equipment. After
Completed%20Logistical%20Estimations%20INSTRUCTOR%20detailed%20outline.docx