and harmonising Advised to be service delivery (page deliverable within 41) timescale 25 [Effective use of All ALBs to contribute September BSO PaLS to Strategic Update to complete technology] Set or BSO PaLS bring a 2016 report to RPB Initiatives ROB July 2016. Targets for areas proposal to RPB by Paper Targets agreed identified for correspondence incorporating at January RPB. improvement (page exploitation of Thus complete. 42) new technology as an initiative approved by RPB at January 2016 meeting. Targets incorporated. 26 [Effective use of All ALBs September BSO PaLS to eProcurement Update paper Deep Dive activity technology] Implement 2016 to report to RPB Support to ROB July completed for 4 agreed improvements March Service 2016. Timeline Trusts and resource (page 42) 2018 through PaLS may take identified to to go live longer than life mainstream deep 16/17. PaLS of Action Plan. dive service. Buying service offering Better Project to HSC includes initiated to extend provision for catalogue coverage. mainstreaming SCP project of Deep Dive underway. analysis. Benchmarking work underway with
and harmonising service delivery (page 41) Advised to be deliverable within timescale 25 [Effective use of technology] Set Targets for areas identified for improvement (page 42) All ALBs to contribute or BSO PaLS bring a proposal to RPB by correspondence September 2016 BSO PaLS to report to RPB Strategic Initiatives Paper incorporating exploitation of new technology as an initiative approved by RPB at January 2016 meeting. Targets incorporated. Update to ROB July 2016. Targets agreed at January RPB. Thus complete. complete 26 [Effective use of technology] Implement agreed improvements (page 42) All ALBs September 2016 to March 2018 BSO PaLS to report to RPB eProcurement Support Service through PaLS to go live 16/17. PaLS service offering to HSC includes provision for mainstreaming of Deep Dive analysis. Update paper to ROB July 2016. Timeline may take longer than life of Action Plan. Deep Dive activity completed for 4 Trusts and resource identified to mainstream deep dive service. Buying Better Project initiated to extend catalogue coverage. SCP project underway. Benchmarking work underway with
BSO_Board_Procurement_Assurance_Report_Sept_16.docx