Cultural Resources Comprehensive Strategies Priority Resource Comprehensive Activity, by Sequence (number Activity Category: Sequencing In PMIS? If yes, Estimated Duration (Years) Cost Likely Funding Source Priority Strategy activities, 1., 2., 3.) A = Base Knowledge, B note PMIS # (High, = Management and Medium, Mitigation, low) C = Monitoring 6. Develop Archeological B nondependent Ongoing (once every 2 years) 2,000 ONPS Regional Support High – Resources Protection Act strategy for law enforcement rangers, maintenance staff, resource managers, and other park staff A, B nondependent Ongoing 50,000 Project 7. Conduct additional I or II archeological survey for future ground-disturbing activities (per section 106) Museum Collections Preserve and protect 1. Accession backlog of A 1 Ongoing 10,000 ONPS Medium OIRV park museum museum objects and evaluate – collections archival collection. 2. Improve storage and exhibit B, C nondependent 3–5 years 100,000 Project of museum collections 3. Improve storage condition of B 2 1–2 years 10,000 CRONPS archival collection. Put objects, such as historic drawings, photos, film, etc., into improved, protected file folders, fireproof cabinets, etc. 4. Evaluate objects from the A, B 1 year 2,000 ONPS craft center/living history program for deaccession 5. Review and update of B nondependent 185465A 1 year 3,500 CRONPS collections statement 6. Prepare collections B 3 185465B 1–2 years 35,000 CRONPS management plan 7. Digitize relevant archival B nondependent Ongoing 10,000 CRONPS material A, B nondependent Ongoing 5,000 ONPS 8. Accession new items as needed A 1 Ongoing 10,000 CRONPS Medium Views and Vistas Strategy 1: 1. Define, review and update – Document baseline identified views and vistas (from FRV conditions the cultural landscape inventory, cultural landscape report, national register, and ethnographic overview - to be completed). 2. Complete a viewshed analysis Strategy 2: Develop 1. Work with Frederick and B nondependent Ongoing 10,000 Base (ONPS) Medium partnerships and Washington counties and participate in local surrounding communities to planning initiatives preserve viewsheds
Cultural Resources Comprehensive Strategies Priority Resource Comprehensive Strategy Activity, by Sequence (number activities, 1., 2., 3.) Activity Category: A = Base Knowledge, B = Management and Mitigation, C = Monitoring Sequencing In PMIS? If yes, note PMIS # Estimated Duration (Years) Cost Likely Funding Source Priority (High, Medium, low) 6. Develop Archeological Resources Protection Act strategy for law enforcement rangers, maintenance staff, resource managers, and other park staff B nondependent Ongoing (once every 2 years) 2,000 ONPS – Regional Support High 7. Conduct additional I or II archeological survey for future ground-disturbing activities (per section 106) A, B nondependent Ongoing 50,000 Project Museum Collections – OIRV Preserve and protect park museum collections 1. Accession backlog of museum objects and evaluate archival collection. A 1 Ongoing 10,000 ONPS Medium 2. Improve storage and exhibit of museum collections B, C nondependent 3–5 years 100,000 Project 3. Improve storage condition of archival collection. Put objects, such as historic drawings, photos, film, etc., into improved, protected file folders, fireproof cabinets, etc. B 2 1–2 years 10,000 CRONPS 4. Evaluate objects from the craft center/living history program for deaccession A, B 1 year 2,000 ONPS 5. Review and update of collections statement B nondependent 185465A 1 year 3,500 CRONPS 6. Prepare collections management plan B 3 185465B 1–2 years 35,000 CRONPS 7. Digitize relevant archival material B nondependent Ongoing 10,000 CRONPS 8. Accession new items as needed A, B nondependent Ongoing 5,000 ONPS Views and Vistas – FRV Strategy 1: Document baseline conditions 1. Define, review and update identified views and vistas (from the cultural landscape inventory, cultural landscape report, national register, and ethnographic overview - to be completed). 2. Complete a viewshed analysis A 1 Ongoing 10,000 CRONPS Medium Strategy 2: Develop partnerships and participate in local planning initiatives 1. Work with Frederick and Washington counties and surrounding communities to preserve viewsheds B nondependent Ongoing 10,000 Base (ONPS) Medium
CATO_FINAL_Resource-Stewardship-Strategy_6-21-2013-rh.docx