Final report completed for each Basin Matter (to 30 Jun 30 Jun 30 Jun 30 Jun 30 Jun Final Basin Matter report accompany Final Basin Evaluation Report) 2016 2017 2018 2019 2020 Annual Basin Hydrology Annual report describing the Basin’s flow regime report over the previous 12 months Jul 2015 Jul 2016 Jul 2017 Jul 2018 Jul 2019 Evaluation Workshop with key stakeholders, reviewing Oct 2014 Basin Evaluation Planning rationale for Basin Evaluation and finalisation of Workshop Basin Evaluation Plan Mid-year report from Basin Evaluation Synthesis Mar 2016 Mar 2017 Mar 2018 Mar 2019 Mar 2020 Expected Outcomes Team completed, outlining expected parameters for synthesis report evaluation based on current conditions and/or previous years’ reports Basin Evaluation Synthesis 1 day meeting / workshop to ascertain focus of May 2016 May 2017 May 2018 May 2019 May 2020 Team annual meeting annual Basin Evaluation report Draft Basin Evaluation 15 Jun 15 Jun 15 Jun 15 Jun 1 Jun 2020 Draft Basin Evaluation report completed Report 2016 2017 2018 2019 Final Basin Evaluation Final report, incorporating comments from Basin 31 Aug 31 Aug 31 Aug 31 Aug 30 Jun Report Evaluation team and Annual Forum 2016 2017 2018 2019 2020 Annual Forum Forum venue booked, topics agreed, agenda and May 2015 May 2016 May 2017 May 2018 May 2019 Preparation background papers prepared and distributed Annual Forum Annual Forum held July 2015 July 2016 Jul 2017 Jul 2018 Jul 2019 A written summary completed; containing Aug 2015 Aug 2016 Aug 2017 Aug 2018 Aug 2019 issues discussed and any directions taken during the Outcomes report Forum. Revised Standard Methods released. Technical Review
Final Basin Matter report Final report completed for each Basin Matter (to accompany Final Basin Evaluation Report) 30 Jun 2016 30 Jun 2017 30 Jun 2018 30 Jun 2019 30 Jun 2020 Annual Basin Hydrology report Annual report describing the Basin’s flow regime over the previous 12 months Jul 2015 Jul 2016 Jul 2017 Jul 2018 Jul 2019 Evaluation Basin Evaluation Planning Workshop Workshop with key stakeholders, reviewing rationale for Basin Evaluation and finalisation of Basin Evaluation Plan Oct 2014 Expected Outcomes synthesis report Mid-year report from Basin Evaluation Synthesis Team completed, outlining expected parameters for evaluation based on current conditions and/or previous years’ reports Mar 2016 Mar 2017 Mar 2018 Mar 2019 Mar 2020 Basin Evaluation Synthesis Team annual meeting 1 day meeting / workshop to ascertain focus of annual Basin Evaluation report May 2016 May 2017 May 2018 May 2019 May 2020 Draft Basin Evaluation Report Draft Basin Evaluation report completed 15 Jun 2016 15 Jun 2017 15 Jun 2018 15 Jun 2019 1 Jun 2020 Final Basin Evaluation Report Final report, incorporating comments from Basin Evaluation team and Annual Forum 31 Aug 2016 31 Aug 2017 31 Aug 2018 31 Aug 2019 30 Jun 2020 Annual Forum Preparation Forum venue booked, topics agreed, agenda and background papers prepared and distributed May 2015 May 2016 May 2017 May 2018 May 2019 Annual Forum Annual Forum held July 2015 July 2016 Jul 2017 Jul 2018 Jul 2019 Outcomes report A written summary completed; containing issues discussed and any directions taken during the Forum. Revised Standard Methods released. Aug 2015 Aug 2016 Aug 2017 Aug 2018 Aug 2019 Technical Review
cewo-ltim-basin-evaluation-plan.docx