Mentor interview selection completed. 2.4 Working with 7th June 2017. Applications for Complete children All Roadshow Working with checks organisers, Children mentors and Checks for all volutneers relevant completed Project working with personnel are Childrens submitted to Checks with the NSW details Government uploaded to in sufficient SERAP for time for approval. clearances to be granted by the end of April 2017. 2.5 Roadshow 5th and 6th June 2.4 Successful Complete workshop 2017 Roadshow piloted at the Roadshop workshop University of workshops pilot with Newcastle. trialed by Student mentors and Mentors academics. completed. Cultural Necessary training provided by to workshop the Wollotuka activities and Institute. additional VR Technology material were training identified and provided by incorporated VRXP Studios in time for and the Stage 3. University of Newcastle. Researchers and student mentors tested and discussed some of the issues that needed to be resolved.
Mentor interview selection completed. 2.4 Working with children checks 7th June 2017. All Roadshow organisers, mentors and volutneers completed working with Childrens Checks with details uploaded to SERAP for approval. Applications for Working with Children Checks for all relevant Project personnel are submitted to the NSW Government in sufficient time for clearances to be granted by the end of April 2017. Complete 2.5 Roadshow workshop piloted at the University of Newcastle. 5th and 6th June 2017 Roadshop workshops trialed by mentors and academics. Cultural training provided by the Wollotuka Institute. Technology training provided by VRXP Studios and the University of Newcastle. Researchers and student mentors tested and discussed some of the issues that needed to be resolved. 2.4 Successful Roadshow workshop pilot with Student Mentors completed. Necessary to workshop activities and additional VR material were identified and incorporated in time for Stage 3. Complete
101_UoN_KathrynGrushka_Accessible.docx