Time Frame for Self-Evaluation Process Continued – Actions Steps Responsible Target date to Completion Date Individual / start Department ADA Self-Evaluation 4E ADA Coordinator/ March 23, 2015 April 6, 2015 Questionnaires/ Accessibility Checklists distributed. Liaisons Return Completed ADA Coordinator/ May 15, 2015 June 5, 2015 from 4F Accessibility departments / programs. Liaisons Department site & 4F ADA Coordinator April 2015 June 26, 2015 interview Mayor and Cabinet Members. Complete 5 ADA June 5, 2015 July 17, 2015 Audit of Task returned Questionnaires. Public Input - Advocacy 5 ADA Coordinator/ April 28, 2015 July 17, 2015 groups, Disability CAPI Agencies, General Public, etc. Establish list of ADA 6 ADA October 23, 2015 January 24, 2016 compliance projects and Task prioritize each project Force needing corrective action. Work on final report and 7 ADA February 1, 2016 1, 2016 Transition Plan and get Task public input. Force / CAPI Mayor review and 8 Mayor’s Office June 15, 2016 approval. City Council review and 9 City Council Office June 30, 2016 approval. Public release of 10 Mayor’s Office July 2016 report and transition plan. Section I-C CITY OF ST. PETERSBURG AND THE ADA ADA DEFINITIONS The following is a summary of many definitions in the ADA and implementing regulations. Please refer to the Americans with Disabilities Act for the full text of definitions and explanations.
Time Frame for Self-Evaluation Process – Continued Actions Steps Responsible Individual / Department Target date to start Completion Date ADA Self-Evaluation Questionnaires/ Checklists distributed. 4E ADA Coordinator/ Accessibility Liaisons March 23, 2015 April 6, 2015 Return Completed from departments / programs. 4F ADA Coordinator/ Accessibility Liaisons May 15, 2015 June 5, 2015 Department site & interview Mayor and Cabinet Members. 4F ADA Coordinator April 2015 June 26, 2015 Complete Audit of returned Questionnaires. 5 ADA Task June 5, 2015 July 17, 2015 Public Input - Advocacy groups, Disability Agencies, General Public, etc. 5 ADA Coordinator/ CAPI April 28, 2015 July 17, 2015 Establish list of ADA compliance projects and prioritize each project needing corrective action. 6 ADA Task Force October 23, 2015 January 24, 2016 Work on final report and Transition Plan and get public input. 7 ADA Task Force / CAPI February 1, 2016 1, 2016 Mayor review and approval. 8 Mayor’s Office June 15, 2016 City Council review and approval. 9 City Council Office June 30, 2016 Public release of report and transition plan. 10 Mayor’s Office July 2016 Section I-C CITY OF ST. PETERSBURG AND THE ADA ADA DEFINITIONS The following is a summary of many definitions in the ADA and implementing regulations. Please refer to the Americans with Disabilities Act for the full text of definitions and explanations.
City%20ADA%20Self-Evaluation%20Transition%20Plan%202016.docx