Risk 25: The Project would possibly result in 07/09/2015 Operational I = 5 ESIA will define and economic displacement (e.g. loss of assets inform management P = 2 or access to resources due to land decision on acquisition or access restrictions even in mitigation measure – the absence of physical relocation) Risk 26: There is a risk that the Project 07/09/2015 Operational I = 5 ESIA will define and would lead to forced evictions inform management P = 2 decision on mitigation measures Risk 30: The proposed project would 07/09/2015 Operational I = 5 ESIA will define and possibly affect land tenure arrangements inform management P = 2 and/or community based property decision on rights/customary rights to land, territories mitigation measures and/or resources Risk 28: Reduced security in all or parts of 08/09/2015 Political P = 2 the country limits access to target provinces I = 5 08/09/2015 Financial P = 3 Risk 29: Australian Dollar continues to fall in Readjust activities in value against the US Dollar AWP I = 4 Risk 30: Available/Pledged funding is 08/09/2015 Financial P = 2 Readjust activities in reduced MWP and AWP I = 4 08/09/2015 Financial P = 3 Risk 31: Inflation increases cost per square Concentrate on metre achieving impact I = 3 free villages with the reduced amount of cleared km2 Risk 32 Contractors are non-compliant with 08/09/2015 Operational P = 3 National Mine Action Standards leading to I = 4 missed mines/ERW on released land
Risk 25: The Project would possibly result in economic displacement (e.g. loss of assets or access to resources due to land acquisition or access restrictions – even in the absence of physical relocation) 07/09/2015 Operational I = 5 P = 2 ESIA will define and inform management decision on mitigation measure Risk 26: There is a risk that the Project would lead to forced evictions 07/09/2015 Operational I = 5 P = 2 ESIA will define and inform management decision on mitigation measures Risk 30: The proposed project would possibly affect land tenure arrangements and/or community based property rights/customary rights to land, territories and/or resources 07/09/2015 Operational I = 5 P = 2 ESIA will define and inform management decision on mitigation measures Risk 28: Reduced security in all or parts of the country limits access to target provinces 08/09/2015 Political P = 2 I = 5 Risk 29: Australian Dollar continues to fall in value against the US Dollar 08/09/2015 Financial P = 3 I = 4 Readjust activities in AWP Risk 30: Available/Pledged funding is reduced 08/09/2015 Financial P = 2 I = 4 Readjust activities in MWP and AWP Risk 31: Inflation increases cost per square metre 08/09/2015 Financial P = 3 I = 3 Concentrate on achieving impact free villages with the reduced amount of cleared km2 Risk 32 Contractors are non-compliant with National Mine Action Standards leading to missed mines/ERW on released land 08/09/2015 Operational P = 3 I = 4
cambodia-clearing-for-results-3-design-document.docx