the bid opening without any objectionable proceedings and issues being raised. subsequently reviews MEF has communicated that the bid evaluation MEDICAM and Medical Association report prepared by of Cambodia (who are NGO’s) the SoA prior to have been mandated to attend Bid contract award. This is Openings and Contract Signing carried out at the SoA Proceedings. MoH is following this offices in the guideline for all NCB and NGO provinces. Also, it has selections/Single Source Selections now been agreed with the IDA that Procurement has been procurement of items decentralized to SOAs. which do not have adequate bidders at the SoA provincial level may be carried As on date, most of the out at the central level planned procurements (as through the HSSP2 reflected in the updated Secretariat. Also, as and approved procurement agreed with the IDA, plan) are completed. Only in cases where the the following procurement same type of packages are in the equipment is required implementation pipeline: by several SoAs, the quantities are for Improvement of Water Supply to aggregated and procurement is carried HCs (ICB tender issued and bid opening on out at the central level through the HSSP2 21 Jan 2015) Works for Secretariat. Improvement of sanitation to HCs (NCB tender issuance date is fixed on 19 January 2015 and bid opening on 17 Feb 2015) RFP for QCBS package for selection of Health Equity Fund Operator for Cluster 23 and Cluster 24 has been scheduled to be issued on 15Jan 2015 with proposal submission deadline of 13 Feb 2015
the bid opening proceedings and subsequently reviews the bid evaluation report prepared by the SoA prior to contract award. This is carried out at the SoA offices in the provinces. Also, it has now been agreed with the IDA that procurement of items which do not have adequate bidders at the SoA provincial level may be carried out at the central level through the HSSP2 Secretariat. Also, as agreed with the IDA, in cases where the same type of equipment is required by several SoAs, the quantities are aggregated and procurement is carried out at the central level through the HSSP2 Secretariat. without any objectionable issues being raised. Procurement has been decentralized to SOAs. As on date, most of the planned procurements (as reflected in the updated and approved procurement plan) are completed. Only the following procurement packages are in the implementation pipeline: for Improvement of Water Supply to HCs (ICB tender issued and bid opening on 21 Jan 2015) Works for Improvement of sanitation to HCs (NCB tender issuance date is fixed on 19 January 2015 and bid opening on 17 Feb 2015) RFP for QCBS package for selection of Health Equity Fund Operator for Cluster 23 and Cluster 24 has been scheduled to be issued on 15Jan 2015 with proposal submission deadline of 13 Feb 2015 MEF has communicated that MEDICAM and Medical Association of Cambodia (who are NGO’s) have been mandated to attend Bid Openings and Contract Signing Proceedings. MoH is following this guideline for all NCB and NGO selections/Single Source Selections
cambodia-second-health-sector-support-program-2015-performance-monitoring-report-v2.docx