Task 6.4 Preparation of Final Account for this Project Valuation No: - 12 Valuation Date: - 26 / 09 / 2009 Preliminaries 1,000,000.00 1,000,000.00 Substructure 100 % completed 2,125,000.00 Superstructure 100 % completed 15,580,500.00 External work 100 % completed 1,575,000.00 19,280,500.00 Nominated sub contractor work 888,758.00 Special attendance 75,000.008.00.00uation Profit 5 % of 888,758.00 Date: - 27 1,008,195.90 44,437.90 Electrical installation Special attendance 763,860.00 Profit 5 % of 763,860.00 65,000.00 867,053.00 38,193.00 Nominated suppliers goods Sanitary fittings 465,320.00 488,586.00 Profit 5 % of 465,320.00 23,266.00 Money provisions Electrical main connection 83,250.00 151,980.00 Water main connection 68,730.00 Variations 300,406.00 Fluctuation 372,170.00 Claims 825,556.00 152,980.00 Total value of work done 23,621,870.90
Task 6.4 Preparation of Final Account for this Project Valuation No: - 12 Valuation Date: - 26 / 09 / 2009 Preliminaries Substructure 100 % completed Superstructure 100 % completed External work 100 % completed Nominated sub contractor work Special attendance Profit 5 % of 888,758.00 Electrical installation Special attendance Profit 5 % of 763,860.00 Nominated suppliers goods Sanitary fittings Profit 5 % of 465,320.00 Money provisions Electrical main connection Water main connection Variations Fluctuation Claims Total value of work done 1,000,000.00 2,125,000.00 15,580,500.00 1,575,000.00 888,758.00 75,000.008.00.00uation Date: - 27 44,437.90 763,860.00 65,000.00 38,193.00 465,320.00 23,266.00 83,250.00 68,730.00 300,406.00 372,170.00 152,980.00 1,000,000.00 19,280,500.00 1,008,195.90 867,053.00 488,586.00 151,980.00 825,556.00 23,621,870.90
Contract%20Administration%203.docx