Not achieved at closure. Original target of 159 km exceeded with additional 7 Comments km of road through Arua town. However, works on the 66 km Kamwenge to (including % Fort Portal road only 49% complete when the Credit was cancelled. Since then achievement) the road has been completed and the target met, using Government of Uganda funding. Indicator 2: National Road Safety Authority (NRSA) created and operational NRSA creation Road Safety managed by NRSA established quantitative or turned down by Government Department and operational qualitative) Cabinet Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments Not achieved. Although the road safety policy statement was agreed, Cabinet (including % turned down the creation of NRSA in November 2014 due to insufficient achievement) information. Indicator 3: database established and operational Value Database Crash database not yet Database quantitative or established and established established qualitative) fully operational Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments Achieved. Database established, made functional and tested in the pilot regions. (including % Data collected from other regions still to be put in system manually achievement) Detailed design and bidding documents for phase 1 bus rapid transit system Indicator 4: prepared Value Documents Documents Design and bidding quantitative or completed and completed and documents not prepared qualitative) approved approved Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments Achieved. Designs and reports approved by a technical committee and by (including % stakeholders at a workshop. achievement) Indicator 5: Framework for Metropolitan Area Transport Authority (MATA) prepared Value Framework Framework drafted, quantitative or No framework in place drafted and but not yet qualitative) approved approved Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments Partially achieved. Framework drafted and received financial clearance, but yet (including % to be approved by Cabinet. achievement) Indicator 6: Transport Policy Updated Value Policy updated Policy drafted, but quantitative or Policy not updated and approved not yet approved qualitative) Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments Partially achieved. Revised policy drafted and amended, but financial clearance
Comments (including % achievement) Not achieved at closure. Original target of 159 km exceeded with additional 7 km of road through Arua town. However, works on the 66 km Kamwenge to Fort Portal road only 49% complete when the Credit was cancelled. Since then the road has been completed and the target met, using Government of Uganda funding. Indicator 2: National Road Safety Authority (NRSA) created and operational quantitative or qualitative) Road Safety managed by Government Department NRSA established and operational NRSA creation turned down by Cabinet Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments (including % achievement) Not achieved. Although the road safety policy statement was agreed, Cabinet turned down the creation of NRSA in November 2014 due to insufficient information. Indicator 3: database established and operational Value quantitative or qualitative) Crash database not yet established Database established and fully operational Database established Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments (including % achievement) Achieved. Database established, made functional and tested in the pilot regions. Data collected from other regions still to be put in system manually Indicator 4: Detailed design and bidding documents for phase 1 bus rapid transit system prepared Value quantitative or qualitative) Design and bidding documents not prepared Documents completed and approved Documents completed and approved Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments (including % achievement) Achieved. Designs and reports approved by a technical committee and by stakeholders at a workshop. Indicator 5: Framework for Metropolitan Area Transport Authority (MATA) prepared Value quantitative or qualitative) No framework in place Framework drafted and approved Framework drafted, but not yet approved Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments (including % achievement) Partially achieved. Framework drafted and received financial clearance, but yet to be approved by Cabinet. Indicator 6: Transport Policy Updated Value quantitative or qualitative) Policy not updated Policy updated and approved Policy drafted, but not yet approved Date achieved 07/15/2010 12/31/2014 01/31/2016 Comments Partially achieved. Revised policy drafted and amended, but financial clearance
cleared-ICR-P092837-docx-09292017.docx