Utility Shifting work: The estimates for water supply utility shifting work status as given below. Submission Sr. Costing Dist. Estimate for date to PIU Remarks No. (in Crore) Solapur Municipal Corporation 1 Solapur 3.02 25.02.2014 Solapur Rural water supply 01.06.2014 2 Solapur Department, Z.P.Solapur (Expected) 1. PIU raised some queries on estimate Nagar Parishad submitted. 3 Osmanabad 39.53 05.04.2014 Osamanabad 2. Department to provide details on observations. water supply 4 Osmanabad Department, Z.P.Osmanabad 5.10 10.04.2014 Sub Division Tuljapur Rural water supply 5 Osmanabad Department, Z.P.Osmanabad 4.59 10.04.2014 Sub Division Osmanabad Estimate prepared. 01.06.2014 Under process for 6 Osmanabad M.I.D.C., Osmanabad (Expected) approval of Deputy Engr. Estimate prepared 01.06.2014 and hold for 7 Osmanabad M.J.P. Osmanabad (Expected) sanction of MJP Tech. Dept. The estimates for Electrical utility shifting work status as given below. Sr. MSEDCL Cost in Crores Status Remarks No. Zone 1 Baramati 3.94 Submitted on 22.05.2014 PIU raised some observations and we are pursuing the same with concerned departments. Latur 148.98 2 Submitted on 17.05.2014 Tree cutting: The valuation work is finished and expected to submit to PIU by DFO in next week. Survey work: Horizontal Traverse 100.00 Km Completed. – Vertical Traverse 100.00 Km Completed. – Detailed Survey 99.181 Km Completed. – TBM Traversing 100.00 Km Completed. –
Utility Shifting work: The estimates for water supply utility shifting work status as given below. Sr. No. Dist. Estimate for Costing (in Crore) Submission date to PIU Solapur Remarks 1 Solapur Municipal Corporation Solapur 3.02 25.02.2014 2 Solapur Rural water supply Department, Z.P.Solapur 01.06.2014 (Expected) 3 Osmanabad Nagar Parishad Osamanabad 39.53 05.04.2014 1. PIU raised some queries on estimate submitted. 2. Department to provide details on observations. 4 Osmanabad water supply Department, Z.P.Osmanabad Sub Division Tuljapur 5.10 10.04.2014 5 Osmanabad Rural water supply Department, Z.P.Osmanabad Sub Division Osmanabad 4.59 10.04.2014 6 Osmanabad M.I.D.C., Osmanabad 01.06.2014 (Expected) Estimate prepared. Under process for approval of Deputy Engr. 7 Osmanabad M.J.P. Osmanabad 01.06.2014 (Expected) Estimate prepared and hold for sanction of MJP Tech. Dept. The estimates for Electrical utility shifting work status as given below. Sr. No. MSEDCL Zone Cost in Crores Status Remarks 1 Baramati 3.94 Submitted on 22.05.2014 PIU raised some observations and we are pursuing the same with concerned departments. 2 Latur 148.98 Submitted on 17.05.2014 Tree cutting: The valuation work is finished and expected to submit to PIU by DFO in next week. Survey work: Horizontal Traverse – 100.00 Km Completed. Vertical Traverse – 100.00 Km Completed. Detailed Survey – 99.181 Km Completed. TBM Traversing – 100.00 Km Completed.
CGM%20VISIT%20AT%20SYBOT%20(R-31052014).docx