convening of the experts California at Berkeley. The first meeting. This activity will draft will be available at CDIP/12 aim to estimate pros and and the final draft will be cons of existing projects completed by December 2013. and identify the lessons learned for each open collaborative initiative. 4. Experts Meeting Meeting organized within The Expert Meeting will be held *** Organization six months from the in the WIPO headquarters organization of meeting (Room A) in January 2014. The with MS, the discussion program for the meeting was will highlight the best finalized in September 2013. practices in open Due to the unavailability of collaborative projects for Room A, and the large number both public and private of open innovation speakers and organizations; practitioners, the organization of the Global Open Innovation 70% positive feedback Conference was postponed from participants on the twice in the past, due to the usefulness of the complex logistics related to such meeting for exchanging a meeting. experiences. 5. Interactive Digital Portal functional ** Platform within six months after the completion of the The development of the evaluation study; database of tools and rich content of the Interactive Platform is being conducted a (a) Widespread and team of experts from AMO. The regular use of the web first draft will be available at site and web forum by CDIP/12 and the final draft will users, particularly by be completed by developing countries; December 2013. (b) 55% positive feedback from users reporting usefulness of the platform (through online questionnaires). 6. Support existing Discussion of resulting Too to assess NA activities within WIPO, recommendations from which foster the the project for their exchange of incorporation into related experiences on open WIPO programs after collaborative projects approval by Member States within three months after the entry into force of the Interactive Platform.
convening of the experts meeting. This activity will aim to estimate pros and cons of existing projects and identify the lessons learned for each open collaborative initiative. California at Berkeley. The first draft will be available at CDIP/12 and the final draft will be completed by December 2013. 4. Experts Meeting Organization Meeting organized within six months from the organization of meeting with MS, the discussion will highlight the best practices in open collaborative projects for both public and private organizations; 70% positive feedback from participants on the usefulness of the meeting for exchanging experiences. The Expert Meeting will be held in the WIPO headquarters (Room A) in January 2014. The program for the meeting was finalized in September 2013. Due to the unavailability of Room A, and the large number of open innovation speakers and practitioners, the organization of the Global Open Innovation Conference was postponed twice in the past, due to the complex logistics related to such a meeting. *** 5. Interactive Platform Digital Portal functional within six months after the completion of the evaluation study; (a) Widespread and regular use of the web site and web forum by users, particularly by developing countries; (b) 55% positive feedback from users reporting usefulness of the platform (through online questionnaires). The development of the database of tools and rich content of the Interactive Platform is being conducted a team of experts from AMO. The first draft will be available at CDIP/12 and the final draft will be completed by December 2013. ** 6. Support existing activities within WIPO, which foster the exchange of experiences on open collaborative projects Discussion of resulting recommendations from the project for their incorporation into related WIPO programs after approval by Member States within three months after the entry into force of the Interactive Platform. Too to assess NA
cdip_12_2.docx