Implementation PCC NMCD IT Y 09/28/2016 03/29/2017 Implementation Tollgate Implementation Project Team NMCD IT N 01/01/2017 09/30/2018 Setup Implementation Business Gap NMCD IT N 04/01/2017 3/30/2018 Analysis Segment 1 Implementation Implement NMCD IT N 05/01/2017 6/30/2018 Infrastructure Implementation Stand Up COTS NMCD N 11/01/2017 Solution IT/Vendor Implementation System NMCD N 04/01/2018 Configuration IT/Vendor Implementation Product Branding NMCD IT N 01/01/2016 Ongoing Implementation QA Testing NMCD N 07/01/2018 IT/Vendor Implementation UA Testing NMCD IT N 11/01/2018 06/30/2019 Implementation Training NMCD N 07/01/2019 12/15/2019 IT/Vendor Implementation Rollout NMCD N 01/01/2020 02/28/2020 IT/Vendor
Implementation PCC Implementation Tollgate NMCD IT Y 09/28/2016 03/29/2017 Implementation Project Team Setup NMCD IT N 01/01/2017 09/30/2018 Implementation Business Gap Analysis NMCD IT N 04/01/2017 3/30/2018 Segment 1 Implementation Implement Infrastructure NMCD IT N 05/01/2017 6/30/2018 Implementation Stand Up COTS Solution NMCD IT/Vendor N 11/01/2017 Implementation System Configuration NMCD IT/Vendor N 04/01/2018 Implementation Product Branding NMCD IT N 01/01/2016 Ongoing Implementation QA Testing NMCD IT/Vendor N 07/01/2018 Implementation UA Testing NMCD IT N 11/01/2018 06/30/2019 Implementation Training NMCD IT/Vendor N 07/01/2019 12/15/2019 Implementation Rollout NMCD IT/Vendor N 01/01/2020 02/28/2020
CD-OMS%20Project%20Management%20Plan.docx