moderate have started and were able to host repair and performed in a volume of 400 rehabilitation 75% employees works Office The office, N/A N/A Modern equipment, technical communication and IT means and IT equipment is available to equipment absent or the supplied and obsolete. employees functional of the Agency for fulfilling their functional duties are no Technical specifications Contracting Software to Integrated software modern IT developed and the bidding companies and allow vertical package systems held. starting works and developed and horizontal installed integration of agency processes Rehabilitation The current Design works for the Contracting Physically of targeted state of the rehabilitation of Balti construction sound laboratories targeted laboratory completed. For companies and structures, completed laboratories Cahul the design works beginning works complying – requires have been completed at only in Balti and with the extension 90%. A bidding for the Cahul and/or reconstruction of Balti laboratories for such moderate laboratory was held. A institutions. rehabilitation. contract was signed with the company for conducting reconstruction of laboratory in Balti. Targeted labs The targeted The training ,,General Starting works Equipment are equipped, labs require requirements for the for preparation and training the employees additional competence of testing and of accreditation provided trained equipment calibration laboratories SM of “Animal and training of SR EN ISO/CEI and Health” the employees requirements for auditing laboratory of to become management system SM SR RVDC. excellence EN ISO 19011:2013 for 6 centers experts from RVDC was aspiring for conducted. international A training for 6 experts was accreditation organized in BIOR Laboratory, Riga. Border There are Design works completed and Completing Four border currently no bidding for 4 BIP held. construction inspection inspection points border works on 4 BIP. points functional functional
moderate repair and rehabilitation works have started and were performed in a volume of 75% able to host 400 employees Office equipment, and IT equipment supplied and functional The office, and IT equipment is absent or obsolete. N/A N/A Modern technical means available to the employees of the Agency for fulfilling their functional duties Integrated software package developed and installed are no modern IT systems Technical specifications developed and the bidding held. Contracting companies and starting works Software to allow vertical and horizontal integration of agency processes Rehabilitation of targeted laboratories completed The current state of the targeted laboratories requires extension and/or moderate rehabilitation. Design works for the rehabilitation of Balti laboratory completed. For Cahul – the design works have been completed at only 90%. A bidding for the reconstruction of Balti laboratory was held. A contract was signed with the company for conducting reconstruction of laboratory in Balti. Contracting construction companies and beginning works in Balti and Cahul laboratories Physically sound structures, complying with the for such institutions. Targeted labs are equipped, the employees trained The targeted labs require additional equipment and training of the employees to become excellence centers aspiring for international accreditation The training ,,General requirements for the competence of testing and calibration laboratories SM SR EN ISO/CEI and requirements for auditing management system SM SR EN ISO 19011:2013 for 6 experts from RVDC was conducted. A training for 6 experts was organized in BIOR Laboratory, Riga. Starting works for preparation of accreditation of “Animal Health” laboratory of RVDC. Equipment and training provided Border inspection points functional There are currently no border Design works completed and bidding for 4 BIP held. Completing construction works on 4 BIP. Four border inspection points functional communication
CAPMU_Raport%20trim%20II_ENG_22082015_CompABC_final.docx