CCWG Meeting Minutes [January 24, 2013] MINUTES Next Meeting Feb 14, 2013 at 11am Eastern Time. – Newsletter will highlight members of the Old CRs CRs reviewed include the following: 7332587 Change in Entity Structure for Scales – Action Tabled – The developers will have to do some reprogramming, which can Comments – be costly. Decided to table for a cost estimate. Deadline: Next Meeting 7458324 Add Clearors to Deregistration Process – Action Tabled – Ladondra was not at the meeting to give update on status. Comments – Deadline: Next Meeting 7476526 Redundant Follow-up on Registration and Bonding – Action Tabled – Comments Ladondra was not at the meeting to give update on status. – Deadline: Next Meeting New Business 7499349 Swine Contract Review Module – Action Tabled – Comments - A swine contract module was created. Suggests were made to add some Regulations. A team (Wayne, Kari, Stephanie) to work with Gayle on adding these changes. Deadline: Feb 25, or next meeting 7553872 Proposed Amendments to Weight Regulations – Action Approved, move to PMT – Comments It was suggested that comments were missing from the regulations. – Tim Hansen says that the regulations are stuck over with the Under Secretary, and no rule making is happening at this point. If there are major changes the rule will have to start all over. This will be brought up to the PMT, to make sure this is still out there.
CCWG Meeting Minutes [January 24, 2013] MINUTES Next Meeting – Feb 14, 2013 at 11am Eastern Time. Newsletter will highlight members of the Old CRs CRs reviewed include the following: 7332587 – Change in Entity Structure for Scales Action – Tabled Comments – The developers will have to do some reprogramming, which can be costly. Decided to table for a cost estimate. Deadline: Next Meeting 7458324 – Add Clearors to Deregistration Process Action – Tabled Comments – Ladondra was not at the meeting to give update on status. Deadline: Next Meeting 7476526 – Redundant Follow-up on Registration and Bonding Action – Tabled Comments – Ladondra was not at the meeting to give update on status. Deadline: Next Meeting New Business 7499349 – Swine Contract Review Module Action – Tabled Comments - A swine contract module was created. Suggests were made to add some Regulations. A team (Wayne, Kari, Stephanie) to work with Gayle on adding these changes. Deadline: Feb 25, or next meeting 7553872 – Proposed Amendments to Weight Regulations Action – Approved, move to PMT Comments – It was suggested that comments were missing from the regulations. Tim Hansen says that the regulations are stuck over with the Under Secretary, and no rule making is happening at this point. If there are major changes the rule will have to start all over. This will be brought up to the PMT, to make sure this is still out there.
CCWG_Meeting_Minutes_01-24-13.docx