Work Breakdown Structure (WBS) Example Project estimate: 124 Small Business Website Development 1. 16 hours Research – 1.1 Competitive analysis 6 hours (approver) – 1.2 Build requirements 10 hours (technical writer) – 2. Design 24 hours – 2.1 Prototype #1 2.1.1 Create first version of prototype 8 hours (graphic designer) – 2.1.2 Gather feedback 4 hours (approver) – 2.2 Prototype #2 2.2.1 Create second version of prototype 8 (graphic designer) – 2.2.2 Gather feedback 3 hours (approver) – 2.2.4 Get approval to move forward with prototype 1 hour (approver) – 3. Program 80 hours – 3.1 Feature coding 40 hours (programmer) – 3.2 Integration coding 20 hours (programmer) – 3.3 Add content 20 hours (content creator) – 4. Test 4 hours – 4.1 Component testing 2 hours (programmer) – 4.2 Full site testing 2 (approver) –
Work Breakdown Structure (WBS) Example Project estimate: 124 Small Business Website Development 1. Research – 16 hours 1.1 Competitive analysis – 6 hours (approver) 1.2 Build requirements – 10 hours (technical writer) 2. Design – 24 hours 2.1 Prototype #1 2.1.1 Create first version of prototype – 8 hours (graphic designer) 2.1.2 Gather feedback – 4 hours (approver) 2.2 Prototype #2 2.2.1 Create second version of prototype – 8 (graphic designer) 2.2.2 Gather feedback – 3 hours (approver) 2.2.4 Get approval to move forward with prototype – 1 hour (approver) 3. Program – 80 hours 3.1 Feature coding – 40 hours (programmer) 3.2 Integration coding – 20 hours (programmer) 3.3 Add content – 20 hours (content creator) 4. Test – 4 hours 4.1 Component testing – 2 hours (programmer) 4.2 Full site testing – 2 (approver)
cmgt410_v19_wk2_wbs_example.docx