(i) Design, develop and (i) First results-based budget delivered, including an (i) To provide further descriptions of planned establish a sustainable and estimation of the development share by result; activities and links to other initiatives in the project coherent resultsbased documentation. monitoring and evaluation (ii) Strengthened measurements framework (indicators, framework focused on WIPO’s baselines, targets); (ii) PMPS should strengthen the RBM framework developmentrelated activities, as and its development focus, carry out a new series of well as the Development Agenda (iii) CDIP External Review of WIPO Technical Assistance RBM workshops; and encourage national IP offices (DA) Recommendations. completed; and other stakeholders to partner with WIPO in the collection of necessary monitoring data within the (ii) Seek to strengthen the (iv) Development mainstreamed into all substantive context of the country plans linked to national IP capacity for objective Strategic Goals; and plans. development impact assessments of the (v) Strengthened capacities of managers for results-based (iii) To accelerate the implementation of the WIPO Organization’s activities. planning, including for development-oriented activities. country plans incorporating the country level development assessment frameworks. (iii) Conduct a review of Program and Budget 2014/15 available at: WIPO’s existing technical (iv) A meta-evaluation should be undertaken by the assistance activities in the area DACD on the DA project evaluations that have been of cooperation for development An External Review of WIPO Technical Assistance in the undertaken to date (on the methodologies and to help establish some baselines Area of Cooperation for Development available at: methods used, validity of results, clarity of for further work. recommendations, etc.); a transparent tracking of the An Evaluation Report of the project was presented to the consequences and implementation of these twelfth session of the Committee (CDIP/12/4) and available evaluations findings and recommendations should be at: created by the DACD. (xiv) Capacity-Building in the Use of Appropriate Technology-specific Technical and Scientific Information as a Solution for Identified Development Challenges DA_19_30_31_02 Recommendations 19, 30, 31 – BRIEF DESCRIPTION MAIN ACHIEVEMENTS MAIN RECOMMENDATIONS BY EVALUATORS AND OUTPUTS This project aims to Project implemented in (i) A II of the Project should be approved. Therefore, the CDIP should consider the contribute to building three LDCs, namely following: Supporting the three pilot countries to implement their business plans, capacity at the national Bangladesh, Nepal and
(i) Design, develop and establish a sustainable and coherent resultsbased monitoring and evaluation framework focused on WIPO’s developmentrelated activities, as well as the Development Agenda (DA) Recommendations. (ii) Seek to strengthen the capacity for objective development impact assessments of the Organization’s activities. (iii) Conduct a review of WIPO’s existing technical assistance activities in the area of cooperation for development to help establish some baselines for further work. (i) First results-based budget delivered, including an estimation of the development share by result; (ii) Strengthened measurements framework (indicators, baselines, targets); (iii) CDIP External Review of WIPO Technical Assistance completed; (iv) Development mainstreamed into all substantive Strategic Goals; and (v) Strengthened capacities of managers for results-based planning, including for development-oriented activities. Program and Budget 2014/15 available at: An External Review of WIPO Technical Assistance in the Area of Cooperation for Development available at: An Evaluation Report of the project was presented to the twelfth session of the Committee (CDIP/12/4) and available at: (i) To provide further descriptions of planned activities and links to other initiatives in the project documentation. (ii) PMPS should strengthen the RBM framework and its development focus, carry out a new series of RBM workshops; and encourage national IP offices and other stakeholders to partner with WIPO in the collection of necessary monitoring data within the context of the country plans linked to national IP plans. (iii) To accelerate the implementation of the WIPO country plans incorporating the country level development assessment frameworks. (iv) A meta-evaluation should be undertaken by the DACD on the DA project evaluations that have been undertaken to date (on the methodologies and methods used, validity of results, clarity of recommendations, etc.); a transparent tracking of the consequences and implementation of these evaluations findings and recommendations should be created by the DACD. (xiv) Capacity-Building in the Use of Appropriate Technology-specific Technical and Scientific Information as a Solution for Identified Development Challenges DA_19_30_31_02 – Recommendations 19, 30, 31 BRIEF DESCRIPTION MAIN ACHIEVEMENTS AND OUTPUTS MAIN RECOMMENDATIONS BY EVALUATORS This project aims to contribute to building capacity at the national Project implemented in three LDCs, namely Bangladesh, Nepal and (i) A II of the Project should be approved. Therefore, the CDIP should consider the following: Supporting the three pilot countries to implement their business plans,
cdip_17_2.docx