2. The project monitoring, Level of Document review PMPS and DACD and reporting tools usefulness of Interviews and analysis of whether they monitoring and were useful and adequate to reporting tools provide the project team and key stakeholders with relevant information for making purposes. 3. The extent to which other Number of Document review PMPS, DACD and entities within the Secretariat WIPO Interviews other WIPO staff have contributed and enabled involved in the an effective and efficient project and their project implementation. contribution 4. The extent to which the risks Type of risks Document review PMPS identified in the initial project encountered Interviews document have materialized or during project been mitigated. implementation and how they were addressed 5. The project’s ability to Level of ability Document review PMPS respond to emerging trends, of the project to Interviews technologies and other respond external forces. Effectiveness 1. The usefulness of the Extent to Document review PMPS project in improving and effectiveness Interviews Member States strengthening WIPO’s capacity and usefulness for monitoring and evaluation of the project for and in providing better quality monitoring, management information to evaluation and Member States to support their quality coordination and decision management making. 2. The effectiveness of the Extent of; Document review PMPS project in adapting and strengthening Interviews WIPO staff strengthening WIPO’s existing RBM Member States RBM framework and in framework; providing management tools to supporting support the specific needs as needs of DA they relate to the 45 DA and CDIP Recommendations, and the reporting needs of the CDIP. 3. The effectiveness of the Extent to Document review PMPS project in increasing the increasing Interviews IAOD team capacity and ability for evaluation independent and objective capacity evaluations of the development impact of WIPO’s activities. Sustainability 1. The likelihood for sustaining Likelihood of Document review PMPS results achieved to date and sustained Interviews Member States further developing WIPO's results and RBM framework including for developing RBM development related activities. framework Implementation of Development Agenda (DA) Recommendations
2. The project monitoring, and reporting tools and analysis of whether they were useful and adequate to provide the project team and key stakeholders with relevant information for purposes. Level of usefulness of monitoring and reporting tools Document review Interviews PMPS and DACD 3. The extent to which other entities within the Secretariat have contributed and enabled an effective and efficient project implementation. Number of WIPO involved in the project and their contribution Document review Interviews PMPS, DACD and other WIPO staff 4. The extent to which the risks identified in the initial project document have materialized or been mitigated. Type of risks encountered during project implementation and how they were addressed Document review Interviews PMPS 5. The project’s ability to respond to emerging trends, technologies and other external forces. Level of ability of the project to respond Document review Interviews PMPS Effectiveness 1. The usefulness of the project in improving and strengthening WIPO’s capacity for monitoring and evaluation and in providing better quality management information to Member States to support their coordination and decision making. Extent to effectiveness and usefulness of the project for monitoring, evaluation and quality management Document review Interviews PMPS Member States 2. The effectiveness of the project in adapting and strengthening WIPO’s existing RBM framework and in providing management tools to support the specific needs as they relate to the 45 DA Recommendations, and the reporting needs of the CDIP. Extent of; strengthening RBM framework; supporting needs of DA and CDIP Document review Interviews PMPS WIPO staff Member States 3. The effectiveness of the project in increasing the capacity and ability for independent and objective evaluations of the development impact of WIPO’s activities. Extent to increasing evaluation capacity Document review Interviews PMPS IAOD team Sustainability 1. The likelihood for sustaining results achieved to date and further developing WIPO's RBM framework including for development related activities. Likelihood of sustained results and developing RBM framework Document review Interviews PMPS Member States Implementation of Development Agenda (DA) Recommendations making
cdip_12_4.docx