which forecasts the plans in the second semester of objectives and measures 2013. for self-sustainability for the two years following Academic coordinators and the end of the national authorities are currently cooperation period. ensuring allocation of budget for the activities held by national training institutions and weaving bilateral agreements for the development of training activities within the national IP Academies. 9. Capacity Building Development of a Trainers and ad hoc consultants *** plan developed capacity building plan for are currently developing the the local training plans, which should be formally institution aiming to delivered during the second promote a balance semester of 2013. between the public and private interests. The Four national IP training plan is to be developed institutions (Colombia, by the trained trainers Dominican Republic, Peru and and supervised by the ad Tunisia) have started delivering hoc consultant and training programs for external should encompass the and internal audiences. two years following the end of the cooperation period. 10. Tools and The project management The set of tools and guidelines, *** Guidelines developed team will deliver a set of including database of trained tools and training trainers and consultants and an materials for reference online tool containing all training as part of the project exit materials and template strategy. documents produced in the scope of the pilot phase of the project, will be developed and delivered until the end of 2013. Sensitive documentation provided by beneficiary countries, such as filled questionnaires, needs assessment reports, signed cooperation agreements, work plans and evaluation reports, will not be included in these materials. 11. IP Libraries Liaising with the WIPO All six beneficiary countries are *** established Depository Libraries part of the WIPO Depository project and purchase of Libraries Project. bibliography necessary
which forecasts the objectives and measures for self-sustainability for the two years following the end of the cooperation period. plans in the second semester of 2013. Academic coordinators and national authorities are currently ensuring allocation of budget for the activities held by national training institutions and weaving bilateral agreements for the development of training activities within the national IP Academies. 9. Capacity Building plan developed Development of a capacity building plan for the local training institution aiming to promote a balance between the public and private interests. The plan is to be developed by the trained trainers and supervised by the ad hoc consultant and should encompass the two years following the end of the cooperation period. Trainers and ad hoc consultants are currently developing the plans, which should be formally delivered during the second semester of 2013. Four national IP training institutions (Colombia, Dominican Republic, Peru and Tunisia) have started delivering training programs for external and internal audiences. *** 10. Tools and Guidelines developed The project management team will deliver a set of tools and training materials for reference as part of the project exit strategy. The set of tools and guidelines, including database of trained trainers and consultants and an online tool containing all training materials and template documents produced in the scope of the pilot phase of the project, will be developed and delivered until the end of 2013. Sensitive documentation provided by beneficiary countries, such as filled questionnaires, needs assessment reports, signed cooperation agreements, work plans and evaluation reports, will not be included in these materials. *** 11. IP Libraries established Liaising with the WIPO Depository Libraries project and purchase of bibliography necessary All six beneficiary countries are part of the WIPO Depository Libraries Project. ***
cdip_12_2.docx