in the Needs Assessment Report. Project implementation So far, the project has focused *** throughout cooperation on the priority actions identified period will focus on by beneficiary countries. Priorities identified unless external factors lead to a re-shifting of national priorities which should be informed to WIPO in writing. 4. Cooperation Requesting Member Completed in phase I of the **** Agreement signed States that meet the project. basic project conditions and agree to the project timeline, conditions, methodology and expectations will enter a cooperation agreement with WIPO in the framework of this project, which will commit them to the continuation of operating a national IP training center after the expiration of the cooperation period. Subsequent cooperation Completed in phase I of the **** in the framework of this project. project is dependent on the signing of an agreement. 5. Work plan Work plans on the National work plans have been **** developed Training of Trainers prepared. Program and on the activities envisaged within the cooperation for the establishment of local IP training centers will be prepared by the national focal point under the guidance of the ad hoc consultant on an annual basis subsequent to the signing of the cooperation agreement. 6. Core developed - A minimum of five core This output has been *** group of trainers trainers. streamlined into two main trained programs: Granting of scholarships to Master’s Programs and organization of
in the Needs Assessment Report. Project implementation throughout cooperation period will focus on Priorities identified unless external factors lead to a re-shifting of national priorities which should be informed to WIPO in writing. So far, the project has focused on the priority actions identified by beneficiary countries. *** 4. Cooperation Agreement signed Requesting Member States that meet the basic project conditions and agree to the project timeline, conditions, methodology and expectations will enter a cooperation agreement with WIPO in the framework of this project, which will commit them to the continuation of operating a national IP training center after the expiration of the cooperation period. Completed in phase I of the project. **** Subsequent cooperation in the framework of this project is dependent on the signing of an agreement. Completed in phase I of the project. **** 5. Work plan developed Work plans on the Training of Trainers Program and on the activities envisaged within the cooperation for the establishment of local IP training centers will be prepared by the national focal point under the guidance of the ad hoc consultant on an annual basis subsequent to the signing of the cooperation agreement. National work plans have been prepared. **** 6. Core developed group of trainers trained - A minimum of five core trainers. This output has been streamlined into two main programs: Granting of scholarships to Master’s Programs and organization of ***
cdip_12_2.docx