Global Timeline 2016 2017 Jan-Mar Apr-Jun Jul-Sep Oct-Dec Jan-Mar Apr-Jun Jul-Sep Oct-Dec Present proposal to Legislature Hire/contract to support the to invest in hosting and Development of required fields in THEO training of users, data quality maintenance of THEO; training assurance and data analysis of subsequent users, and support for all users during the Outcome Train end users on data collection 17-19 Biennium. Metrics Roll out to subsequent programs and sites that receive Roll out to all MIECHV sites, Public Health state funds to support home Home Visiting, Healthy Families Oregon sites visiting. (pending contract) PD Workgroup Commence regular Regular PD meets to finalize Regular PD advisory PD advisory group advisory group recommendation for group meeting meetings meeting timeline and implementation plan BB Committee to Update ELC on Chair Updates on Chair Updates on review and approve progress and BN work progress, work progress, all recommendations Report decision points, decision points, from the BN recommendations and questions, etc. to the questions, etc. to workgroups next steps BB Committee the BB Committee Professional Determine Development membership for Complete crosswalk of long-standing PD existing competencies: advisory group HV, EI-ECSE, CC, meeting: ELD, PH, Parent Education DHS, IMH, EI Identify Identify a lead/ chair and common competency areas Develop workplan and Finalize PD section assign key tasks and for BN report duties
Global Timeline 2016 2017 Jan-Mar Apr-Jun Jul-Sep Oct-Dec Jan-Mar Apr-Jun Jul-Sep Oct-Dec Outcome Metrics Development of required fields in THEO Present proposal to Legislature to invest in hosting and maintenance of THEO; training of subsequent users, and support for all users during the 17-19 Biennium. Hire/contract to support the training of users, data quality assurance and data analysis Train end users on data collection Roll out to subsequent programs and sites that receive state funds to support home visiting. Roll out to all MIECHV sites, Public Health Home Visiting, Healthy Families Oregon sites (pending contract) Professional Development PD Workgroup meets to finalize recommendation for timeline and implementation plan Commence regular PD advisory group meetings Regular PD advisory group meeting Regular PD advisory group meeting BB Committee to review and approve all recommendations from the BN workgroups Update ELC on progress and BN Report recommendations and next steps Chair Updates on work progress, decision points, questions, etc. to the BB Committee Chair Updates on work progress, decision points, questions, etc. to the BB Committee Determine membership for long-standing PD advisory group meeting: ELD, PH, DHS, IMH, EI Complete crosswalk of existing competencies: HV, EI-ECSE, CC, Parent Education Identify a lead/ chair Identify and common competency areas Finalize PD section for BN report Develop workplan and assign key tasks and duties
Budget-Note-Report_DRAFT_03072016.docx