WORKS TAKEN UP UNDER NRHM DURING 2008-2009 1. Civil works implemented during 2008-2009 Financial Fund Total Total Cost Balance Serial Name of Work Released Remarks No. (Rs. In Lacs) Up-gradation of District Hospitals 2 A 252.68 226.08 26.60 (Phase-II) Work Construction of PHCs with Barrack 2 B 365.25 365.25 00 entrusted to Type Quarters MDS Contraction of Sub-Centres 38 C 627.15 561.85 65.3 Up-gradation of PHC to 24x7 PHCs 18 D 215.65 196.83 18.82 F Repairing of Sub-Centres 45 22.50 22.50 00 DHMS Total Rs. 1483.23 1372.51 110.72 UC PENDING 3,15,913.00 ONLY FROM MDS 1.1 Physical Status during the year 2008-2009 Short Serial Name of Work Target Achievement Remarks fall Up-gradation of District Qtrs. & OPD of DH CCP not A 02 01 01 Hospitals (Phase-II) completed Construction of PHCs with B 02 02 02 Barrack Type Quarters T Hundung & Laiwangma not Contraction of Sub-Centres 38 27 11 started & remaining others are at finishing stage Chingai, Khullen, Up-gradation of PHC to 24x7 16 D 04 12 Wangoo Laipham & Kakching PHCs Khunou are not started Repairing of Sub-Centres 45 F 45 00 District-wise allocation 2008-09 Sl. District Const Const Repair No. of of of of DH PHC of PHC to (Phase with 24X7 – II) BTQ 1 IE - 1 5 2 2 2 IW - - 4 2 2 3 TBL - - 3 2 3 4 BPR 1 - 3 2 4 5 CCP 1 - 5 2 8 6 CDL - 1 3 - 5
WORKS TAKEN UP UNDER NRHM DURING 2008-2009 1. Civil works implemented during 2008-2009 Financial Serial Name of Work Total No. Total Cost Fund Released Balance Remarks (Rs. In Lacs) A Up-gradation of District Hospitals (Phase-II) 2 252.68 226.08 26.60 Work entrusted to MDS B Construction of PHCs with Barrack Type Quarters 2 365.25 365.25 00 C Contraction of Sub-Centres 38 627.15 561.85 65.3 D Up-gradation of PHC to 24x7 PHCs 18 215.65 196.83 18.82 F Repairing of Sub-Centres 45 22.50 22.50 00 DHMS Total Rs. 1483.23 1372.51 110.72 UC PENDING 3,15,913.00 ONLY FROM MDS 1.1 Physical Status during the year 2008-2009 Serial Name of Work Target Achievement Short fall Remarks A Up-gradation of District Hospitals (Phase-II) 02 01 01 Qtrs. & OPD of DH CCP not completed B Construction of PHCs with Barrack Type Quarters 02 02 02 Contraction of Sub-Centres 38 27 11 T Hundung & Laiwangma not started & remaining others are at finishing stage D Up-gradation of PHC to 24x7 PHCs 16 04 12 Chingai, Khullen, Wangoo Laipham & Kakching Khunou are not started F Repairing of Sub-Centres 45 45 00 District-wise allocation 2008-09 Sl. No. District of DH (Phase – II) Const of PHC with BTQ Const of of PHC to 24X7 Repair of 1 IE - 1 5 2 2 2 IW - - 4 2 2 3 TBL - - 3 2 3 4 BPR 1 - 3 2 4 5 CCP 1 - 5 2 8 6 CDL - 1 3 - 5
Buildings-under-Construction-renovation-till-date.docx