Appendix B Work Breakdown Structure Example Est. Task Task Level Start Task Description End Date Owner # Predecessor of Date Effort 1.1 Finalize CHA Draft CHA Executive 4 1.2 1.1 Summary days Review and Approve CHA 2 1.3 1.2 Executive Summary days 10 1.4 Draft Regional Reports 1.1 days Review and approve 5 1.5 1.4 Regional Reports days Draft Fact Sheets for each 5 1.6 1.1 Prioritized Health Issue days Review and Approve Fact 2 1.7 1.6 Sheets days Translate Regional 10 1.8 1.5 Reports days Print CHA and Regional 3 1.9 1.8 Reports days 2-page Regional 4 2 1.5 Briefs days Review and approve 2 2.1 2 Regional Briefs days Translate Fact Sheets and 10 2.2 1.7, 2.1 Regional Briefs days 10 2.3 Create Regional Videos 2.1 days Review and Approve 2 2.4 2.3 Regional Videos days Draft Community Forum 3 2.5 1.5 PP Presentations days Review and approve PP 2 2.6 2.5 Presentations days 2.7 Draft Talking Points 2.1 1 day Review and Approve 1 2.8 2.7 Talking Points days
Appendix B Work Breakdown Structure Example Task # Task Description Task Predecessor Est. Level of Effort Start Date End Date Owner 1.1 Finalize CHA 1.2 Draft CHA Executive Summary 1.1 4 days 1.3 Review and Approve CHA Executive Summary 1.2 2 days 1.4 Draft Regional Reports 1.1 10 days 1.5 Review and approve Regional Reports 1.4 5 days 1.6 Draft Fact Sheets for each Prioritized Health Issue 1.1 5 days 1.7 Review and Approve Fact Sheets 1.6 2 days 1.8 Translate Regional Reports 1.5 10 days 1.9 Print CHA and Regional Reports 1.8 3 days 2 2-page Regional Briefs 1.5 4 days 2.1 Review and approve Regional Briefs 2 2 days 2.2 Translate Fact Sheets and Regional Briefs 1.7, 2.1 10 days 2.3 Create Regional Videos 2.1 10 days 2.4 Review and Approve Regional Videos 2.3 2 days 2.5 Draft Community Forum PP Presentations 1.5 3 days 2.6 Review and approve PP Presentations 2.5 2 days 2.7 Draft Talking Points 2.1 1 day 2.8 Review and Approve Talking Points 2.7 1 days
Communication-Plan-for-CHA-5-30-14-Final.docx