Selected Agencies cont… The procurement models considered at Mark 3 (March 2015 to date) The Managing Contractor Design and Construct model was then selected based on advice provided by DoI. The Managing Contractor Design and Construct process was considered when it was identified that there was a lack of competitive responses to the EOI for the DBOM process. No evidence was provided to me to indicate any additional Procurement Option Analysis were considered beyond the detailed consideration already undertaken to support Mark 1 and Mark 2. The selected procurement for delivery of the project From the initial planning of a Palmerston Community Hospital to the current delivery of the PRH procurement models were selected during the process as detailed below: 9: Procurement models selected over the period. Procurement Timing/Key Project Comments model Date reference selected and actioned Design then 2011 - 2012 Palmerston Architectural Construct Community consultancy Hospital and design (Mark 1) development on the smaller site for the 60 bed hospital. Design, Build, November Palmerston PPP Operate, 2014 to Regional 79 bed Maintain January Hospital hospital 2015 (Mark 2) Managing 2015 Palmerston Adoption of Contractor Regional a Managing Design and Hospital Contractor Construct (Mark 3) model with DoH to provide the public hospital services. 116 bed hospital Risk Management Mark 1 (2009 to late 2012)
Selected Agencies cont… The procurement models considered at Mark 3 (March 2015 to date) The Managing Contractor Design and Construct model was then selected based on advice provided by DoI. The Managing Contractor Design and Construct process was considered when it was identified that there was a lack of competitive responses to the EOI for the DBOM process. No evidence was provided to me to indicate any additional Procurement Option Analysis were considered beyond the detailed consideration already undertaken to support Mark 1 and Mark 2. The selected procurement for delivery of the project From the initial planning of a Palmerston Community Hospital to the current delivery of the PRH procurement models were selected during the process as detailed below: 9: Procurement models selected over the period. Procurement model selected and actioned Timing/Key Date Project reference Comments Design then Construct 2011 - 2012 Palmerston Community Hospital (Mark 1) Architectural consultancy and design development on the smaller site for the 60 bed hospital. Design, Build, Operate, Maintain November 2014 to January 2015 Palmerston Regional Hospital (Mark 2) PPP 79 bed hospital Managing Contractor Design and Construct 2015 Palmerston Regional Hospital (Mark 3) Adoption of a Managing Contractor model with DoH to provide the public hospital services. 116 bed hospital Risk Management Mark 1 (2009 to late 2012)
2016_June.docx