C2b ATC automation Prior to operational NAT ANSPs Implement changes to recognize new PENDING. changes to use flight implementation of flight plan descriptors defined under (old 12b) before 29 March 2018. plan RCP/RSP performance-based Task C2a to configure system, as horizontal separation necessary (e.g. set timers) for indicators minima (i.e. prior to operations predicated on publication of Doc communication and surveillance 7030 per Task A4 performance and apply operations and is no longer in a only to eligible aircraft. status) “trial” This task should be complete prior to operational implementation of RLatSM or RLongSM. A transition strategy for current implementation of 30 NM lateral and 30 NM and 50 NM longitudinal separation is needed. C3 ATC automation Before the of NAT ANSPs Implement post-implementation COMPLETE changes for PBCS operational trials of monitoring capability in ATC (old 12a) Data collection function is completed. monitoring RLongSM or automation. See related Task E1. The status is reported by each NAT RLatSM. ANSP at NAT CNSG meetings. Gander completed – Shanwick completed – Reykjavik completed – Maria completed – New York completed – Bodø completed – Shannon completed –
C2b (old 12b) ATC automation changes to use flight plan RCP/RSP indicators Prior to operational implementation of performance-based horizontal separation minima (i.e. prior to publication of Doc 7030 per Task A4 and is no longer in a “trial” status) NAT ANSPs Implement changes to recognize new flight plan descriptors defined under Task C2a to configure system, as necessary (e.g. set timers) for operations predicated on communication and surveillance performance and apply operations only to eligible aircraft. This task should be complete prior to operational implementation of RLatSM or RLongSM. A transition strategy for current implementation of 30 NM lateral and 30 NM and 50 NM longitudinal separation is needed. PENDING. before 29 March 2018. C3 (old 12a) ATC automation changes for PBCS monitoring Before the of operational trials of RLongSM or RLatSM. NAT ANSPs Implement post-implementation monitoring capability in ATC automation. See related Task E1. COMPLETE Data collection function is completed. The status is reported by each NAT ANSP at NAT CNSG meetings. Gander – completed Shanwick – completed Reykjavik – completed Maria – completed New York – completed Bodø – completed Shannon – completed
1.-NAT-TIG-Meeting-Notes-PBCS-Implementation.docx