Town of Herndon Intersection Improvements $500,000 Right of way acquisition for Highway June 2018 40.1% (Herndon Parkway/Sterling new sidewalk connectivity capacity (FY2014) Road) Street capacity and improvements has improvements – ROW improvements for congestion relief. been completed. Utility completed Acquisition Project includes ROW acquisition relocation now underway. November Construction and construction to build a Sidewalk construction to 2014. sidewalk on the north side of occur during January- April Completion of Sterling Road between Herndon 2018. sidewalk Parkway and the town limits. improvements to occur during Town of Herndon Intersection Improvements $500,000 Construction Design is at 80% complete. Expected in Spring 2020 0% May 2018. (Herndon Parkway/Van Buren Land acquisition and utility 2020, prior to (FY2014) Street capacity Street) underground/relocation to the opening of – improvements for congestion occur during early 2019. Dulles Metrorail relief. Project includes Phase II. sidewalk/trail connectivity to Herndon Metrorail. Town of Herndon Access Improvements (Silver $1,100,000 Engineering Procurement approved and Expected in Spring 2020 0% Line II Herndon Metrorail awarded in March 2015. 2020, prior to – (FY2014) ROW Station) Provides additional Engineering underway at the opening of – Acquisition vehicle and bus pull-off bays and 70%. Design ROW Dulles Metrorail Construction major intersection improvements to acquisition/street dedication Phase II. include ADA accessible to begin in early 2018 in streetscape, paver crosswalks, coordination with VDOT bike-pedestrian signalization, review to be ready for utility refuge media islands and bus underground/ relocation and shelter/transit facilities. construction phase during 2018-2019.
Town of Herndon Intersection Improvements (Herndon Parkway/Sterling Road) – Street capacity improvements for congestion relief. Project includes ROW acquisition and construction to build a sidewalk on the north side of Sterling Road between Herndon Parkway and the town limits. $500,000 (FY2014) ROW Acquisition Construction Right of way acquisition for new sidewalk connectivity and improvements has been completed. Utility relocation now underway. Sidewalk construction to occur during January- April 2018. Highway capacity improvements completed November 2014. Completion of sidewalk improvements to occur during May 2018. June 2018 40.1% Town of Herndon Intersection Improvements (Herndon Parkway/Van Buren Street) – Street capacity improvements for congestion relief. Project includes sidewalk/trail connectivity to Herndon Metrorail. $500,000 (FY2014) Construction Design is at 80% complete. Land acquisition and utility underground/relocation to occur during early 2019. Expected in 2020, prior to the opening of Dulles Metrorail Phase II. Spring 2020 0% Town of Herndon Access Improvements (Silver Line II – Herndon Metrorail Station) – Provides additional vehicle and bus pull-off bays and major intersection improvements to include ADA accessible streetscape, paver crosswalks, bike-pedestrian signalization, refuge media islands and bus shelter/transit facilities. $1,100,000 (FY2014) Engineering ROW Acquisition Construction Procurement approved and awarded in March 2015. Engineering underway at 70%. Design ROW acquisition/street dedication to begin in early 2018 in coordination with VDOT review to be ready for utility underground/ relocation and construction phase during 2018-2019. Expected in 2020, prior to the opening of Dulles Metrorail Phase II. Spring 2020 0%
XVI_-Attachment-FY2014-17-Program-Project-Updates-Jun-Draft-002-002.docx