Ballston-MU Metrorail Station Arlington County $12,000,000 Design Design work is expected to of Summer 2020 0.2% West Entrance Constructs a run two years starting in construction in – (FY2015-16) second entrance to the Ballston- Summer 2018; we have not fall 2020 MU Metrorail Station, at North started design because Fairfax Drive and North Vermont WMATA was not able to Street. Includes two street-level begin reviewing project elevators & escalators, connecting status until last month. to an underground passageway & County and WMATA staff new mezzanine. It will have fare have reinitiated coordination gates, fare vending machines and on the project. WMATA is an attended kiosk. Provides direct reviewing the 2005 30% access, relieves congestion at the design plans and preparing current entrance and provides for an estimated level of support more even distribution along the for the project. County staff platform is drafting the project coordination agreement, design support agreement, and scope of work for A&E hire. Project activity expected to increase once WMATA support is defined for project management, design, technical, operations, and construction. Construction is targeted to start in fall of 2020. Glebe Road Corridor Intelligent Task 2 Arlington County $2,000,000 Engineering Task 1 On Site Support - Task 2 7.5% – – – Transportation System Engineer has been Summer 2019 Summer 2019 (FY2015-16) Improvements Design and procured for this project. Task3 - July Task3 - July – construction of Intelligent Task 2 Chain Bridge ITS 2018 2018 – Transportation System (ITS) and upgrades 90% design Task 4 July Task 4 July – – – Adaptive Traffic Control System, submitted to VDOT. 2018 2018 including hardware and software Task 3 Chain Bridge Task 5 Task 5 – – – for real time traffic data collection, Fiber communication In Summer 2018 Summer 2018 – Forward Looking Infra Red (FLIR) construction phase. traffic detection, 3D pedestrian Resolved Verizon and bike detection, interactive attachments issues. audible ADA accessible Task 4 ITS Equipment – pedestrian crossings, CCTVs, Installations Equipment – backup power supply information procured. systems, queue detections, and Task 5 TSP equipment – dynamic message signs. installation Waiting on – contract to procure TSP equipment.
Arlington County Ballston-MU Metrorail Station West Entrance – Constructs a second entrance to the Ballston- MU Metrorail Station, at North Fairfax Drive and North Vermont Street. Includes two street-level elevators & escalators, connecting to an underground passageway & new mezzanine. It will have fare gates, fare vending machines and an attended kiosk. Provides direct access, relieves congestion at the current entrance and provides for more even distribution along the platform $12,000,000 (FY2015-16) Design Design work is expected to run two years starting in Summer 2018; we have not started design because WMATA was not able to begin reviewing project status until last month. County and WMATA staff have reinitiated coordination on the project. WMATA is reviewing the 2005 30% design plans and preparing an estimated level of support for the project. County staff is drafting the project coordination agreement, design support agreement, and scope of work for A&E hire. Project activity expected to increase once WMATA support is defined for project management, design, technical, operations, and construction. Construction is targeted to start in fall of 2020. of construction in fall 2020 Summer 2020 0.2% Arlington County Glebe Road Corridor Intelligent Transportation System Improvements – Design and construction of Intelligent Transportation System (ITS) and Adaptive Traffic Control System, including hardware and software for real time traffic data collection, Forward Looking Infra Red (FLIR) traffic detection, 3D pedestrian and bike detection, interactive audible ADA accessible pedestrian crossings, CCTVs, backup power supply information systems, queue detections, and dynamic message signs. $2,000,000 (FY2015-16) Engineering Task 1 – On Site Support - Engineer has been procured for this project. Task 2 – Chain Bridge ITS upgrades – 90% design submitted to VDOT. Task 3 – Chain Bridge Fiber communication – In construction phase. Resolved Verizon attachments issues. Task 4 – ITS Equipment Installations – Equipment procured. Task 5 – TSP equipment installation – Waiting on contract to procure TSP equipment. Task 2 – Summer 2019 Task3 - July 2018 Task 4 – July 2018 Task 5 – Summer 2018 Task 2 – Summer 2019 Task3 - July 2018 Task 4 – July 2018 Task 5 – Summer 2018 7.5%
XVI_-Attachment-FY2014-17-Program-Project-Updates-Jun-Draft-002-002.docx