Concessionaire shall have commenced construction of project facilities and 3 Milestone III 650 days expended not less than 70 % of the total – , 2015 capital cost set forth in the Financial Package. Scheduled Concessionaire shall have completed August. 28 4 Four-Laning 910 days in accordance with the Concession , 2016 date Agreement. 6.0 Physical Progress & Financial Progress. 6.1 Physical Progress Weightage Cumulative Physical Item Item Description No. (in %) Progress (in %) 0.208% 0.011% 1 Site Clearance 8.132% 0.145% 2 Earth Work Granular Sub-base Course & Base Course 7.194% 0.000% 3 (Non Bituminous) 26.630% 0.000% 4 Bituminous Course 2.711% 0.000% 5 Toll Plaza Traffic Signs, Road Marking & Other Road 3.146% 0.000% 6 Appurtenances 5.355% 0.385% 7 Flyover 0.824% 0.077% 8 ROB, RUB 17.952% 1.795% 9 Major Bridges 2.735% 0.400% 10 Minor Bridges 3.643% 0.682% 11 Underpasses 1.313% 0.108% 12 Vehicular Underpasses 5.548% 0.000% 13 Culverts 5.240% 0.000% 14 Drainage and Protective Works
3 Milestone – III 650 days , 2015 Concessionaire shall have commenced construction of project facilities and expended not less than 70 % of the total capital cost set forth in the Financial Package. 4 Scheduled Four-Laning date 910 days August. 28 , 2016 Concessionaire shall have completed in accordance with the Concession Agreement. 6.0 Physical Progress & Financial Progress. 6.1 Physical Progress Item No. Item Description Weightage (in %) Cumulative Physical Progress (in %) 1 Site Clearance 0.208% 0.011% 2 Earth Work 8.132% 0.145% 3 Granular Sub-base Course & Base Course (Non Bituminous) 7.194% 0.000% 4 Bituminous Course 26.630% 0.000% 5 Toll Plaza 2.711% 0.000% 6 Traffic Signs, Road Marking & Other Road Appurtenances 3.146% 0.000% 7 Flyover 5.355% 0.385% 8 ROB, RUB 0.824% 0.077% 9 Major Bridges 17.952% 1.795% 10 Minor Bridges 2.735% 0.400% 11 Underpasses 3.643% 0.682% 12 Vehicular Underpasses 1.313% 0.108% 13 Culverts 5.548% 0.000% 14 Drainage and Protective Works 5.240% 0.000%
01.%20KKBOT%20-%20MPR%20March%20and%20April%20-%2014%20(Modified).docx