City of Duke Street Transit Signal $190,000 Construction Kittelson & Associates is Summer/Fall Summer 2018 30.5% Priority - Includes design, install (FY2015-16) completed the design and 2018 Alexandria and implementation of a transit construction has been vehicle signal priority system (on advertised. Bid opening in system on DASH and field May 2018. Construction will equipment along the route) on begin in Spring/Summer Duke Street. 2018. City of West End Transitway (WET) - $2,400,000 Design, We are in the process of 2023 2020 0% Will provide frequent, reliable (FY2015-16) resuming the design portion Alexandria transit service connecting major of Phase I of the activities. The WET will connect to project. The project will be two metro stations (Van Dorn, implemented in phases to Pentagon), major employment align with available funding centers (Pentagon, Mark Center), in order for the City to and major transit nodes (Landmark achieve a beneficial facility Mall, Southern Towers, and sooner. The first phase will Shirlington Transit Center). be along Van Dorn between Landmark Mall Rd and Sanger Avenue and Beauregard between Sanger Avenue and Mark Center Drive. The procurement for the first phase is anticipated to begin early FY 2019.
City of Alexandria Duke Street Transit Signal Priority - Includes design, install and implementation of a transit vehicle signal priority system (on system on DASH and field equipment along the route) on Duke Street. $190,000 (FY2015-16) Construction Kittelson & Associates is completed the design and construction has been advertised. Bid opening in May 2018. Construction will begin in Spring/Summer 2018. Summer/Fall 2018 Summer 2018 30.5% City of Alexandria West End Transitway (WET) - Will provide frequent, reliable transit service connecting major activities. The WET will connect to two metro stations (Van Dorn, Pentagon), major employment centers (Pentagon, Mark Center), and major transit nodes (Landmark Mall, Southern Towers, and Shirlington Transit Center). $2,400,000 (FY2015-16) Design, We are in the process of resuming the design portion of Phase I of the project. The project will be implemented in phases to align with available funding in order for the City to achieve a beneficial facility sooner. The first phase will be along Van Dorn between Landmark Mall Rd and Sanger Avenue and Beauregard between Sanger Avenue and Mark Center Drive. The procurement for the first phase is anticipated to begin early FY 2019. 2023 2020 0%
XVI_-Attachment-FY2014-17-Program-Project-Updates-Jun-Draft-002-002.docx