Submit the final incorporating the CAM’s Outline of the Technical Assessment, comments. Submit the draft Technical Assessment of Distributed Energy Resources Technologies and Strategies for review and comment. The CAM will provide written comments to the Contractor. The Contractor shall review the comments and discuss any concerns regarding the recommended changes with the CAM. Submit the Technical Assessment of Distributed Energy Resources Technologies and Strategies, incorporating the CAM’s comments. Deliverables: Literature Review (Draft and Final). List of Experts to Interview (Draft and Final). Interview Questions (Draft and Final). Outline of the Technical Assessment (Draft and Final). Technical Assessment of Distributed Energy Resources Technologies and Strategies (Draft and Final). Task 3 Finalize Methodology for Developing the Research Roadmap The goal of this task is to finalize the methodology submitted in Recipient’s proposal for developing the Research Roadmap for Integrating High-Penetrations of Renewable and Distributed Energy Resources (Research Roadmap). The Contractor shall finalize the methodology based on comments from Energy Commission staff on the draft methodology submitted in Recipient’s proposal and the Technical Assessment to be prepared in Task 2. The methodology should describe at a minimum: Proposed topics to be covered in the Research Roadmap. The Contractor’s proposed approach to: Incorporate information from the Technical Assessment to be prepared in Task 2 into the Research Roadmap. Coordinate and collaborate with Energy Commission including periodic check-in points with the CAM at key milestones and decision-points in the development of the Research Roadmap. Solicit input from experts and stakeholders on RDD&D gaps and needs for key topics in the Research Roadmap. Identify and prioritize the most important RDD&D gaps. Identify and recruit experts and stakeholders to participate in topic specific workshops. Coordinate with Energy Commission staff to identify and select venue(s) for topic specific workshops (including plans for recording and creating detailed workshop transcripts). Create all necessary presentation materials and hand-outs for workshop attendees. Coordinate with Energy Commission staff on handling logistics for scheduling, setting up and facilitating workshop(s) to solicit input from experts and
Submit the final Outline of the Technical Assessment, incorporating the CAM’s comments. Submit the draft Technical Assessment of Distributed Energy Resources Technologies and Strategies for review and comment. The CAM will provide written comments to the Contractor. The Contractor shall review the comments and discuss any concerns regarding the recommended changes with the CAM. Submit the Technical Assessment of Distributed Energy Resources Technologies and Strategies, incorporating the CAM’s comments. Deliverables: Literature Review (Draft and Final). List of Experts to Interview (Draft and Final). Interview Questions (Draft and Final). Outline of the Technical Assessment (Draft and Final). Technical Assessment of Distributed Energy Resources Technologies and Strategies (Draft and Final). Task 3 Finalize Methodology for Developing the Research Roadmap The goal of this task is to finalize the methodology submitted in Recipient’s proposal for developing the Research Roadmap for Integrating High-Penetrations of Renewable and Distributed Energy Resources (Research Roadmap). The Contractor shall finalize the methodology based on comments from Energy Commission staff on the draft methodology submitted in Recipient’s proposal and the Technical Assessment to be prepared in Task 2. The methodology should describe at a minimum: Proposed topics to be covered in the Research Roadmap. The Contractor’s proposed approach to: Incorporate information from the Technical Assessment to be prepared in Task 2 into the Research Roadmap. Coordinate and collaborate with Energy Commission including periodic check-in points with the CAM at key milestones and decision-points in the development of the Research Roadmap. Solicit input from experts and stakeholders on RDD&D gaps and needs for key topics in the Research Roadmap. Identify and prioritize the most important RDD&D gaps. Identify and recruit experts and stakeholders to participate in topic specific workshops. Coordinate with Energy Commission staff to identify and select venue(s) for topic specific workshops (including plans for recording and creating detailed workshop transcripts). Create all necessary presentation materials and hand-outs for workshop attendees. Coordinate with Energy Commission staff on handling logistics for scheduling, setting up and facilitating workshop(s) to solicit input from experts and
00_RFP-15-314_DER_Research_Roadmap_2015-01-04.docx