Jurisdiction/ Project Description NVTA Funds Phase(s) Status Completion Percentage Reimbursed as Agency Funded (NVTA funded of 5/30/18 (Project) Phases) Boundary Channel Drive Arlington County $4,335,000 Construction Planning and design By end of May Mid-2020 25.1% Interchange Constructs two underway (awaiting IMR 2018 (Long – (FY2014) roundabouts at the terminus of the approval from FHWA); Bridge Drive) ramps from I-395 to Boundary construction of the and by end of Channel Drive, which eliminate interchange begins in Fiscal Calendar year redundant traffic ramps to/from I- Year 2020; construction of 2022 the local road that connects (interchange) 395. In addition, the project will create multi-modal connections to the interchange (Long (new trail connection to the Mt. Bridge Drive) began in early Vernon trail) to/from the District of October 2016. The utility Columbia that will promote undergrounding along Long alternate modes of commuting into Bridge Drive was complete and out of the District. on July 11, 2017 and the roadway re-alignment is almost complete. Arlington County Columbia Pike Multimodal $12,000,000 Construction Streetscape and Summer 2020 Summer 2020 0% Improvement Includes a Undergrounding plan – (FY2014) modified street cross-section with approval received in May reconfigured travel and transit 2017. Washington Gas lanes, medians and left-turn lanes, relocations to be completed utility undergrounding and other by mid-2018. The upgrades along Arlington’s 3.5 mile undergrounding and Columbia Pike corridor from the streetscape improvement Fairfax County line on the west end has commenced with NTP of to Four Mile Run. 2/20/18. Dry and wet utility work underway.
Jurisdiction/ Agency Project Description NVTA Funds Phase(s) Funded Status (Project) Completion (NVTA funded Phases) Percentage Reimbursed as of 5/30/18 Arlington County Boundary Channel Drive Interchange – Constructs two roundabouts at the terminus of the ramps from I-395 to Boundary Channel Drive, which eliminate redundant traffic ramps to/from I- 395. In addition, the project will create multi-modal connections (new trail connection to the Mt. Vernon trail) to/from the District of Columbia that will promote alternate modes of commuting into and out of the District. $4,335,000 (FY2014) Construction Planning and design underway (awaiting IMR approval from FHWA); construction of the interchange begins in Fiscal Year 2020; construction of the local road that connects to the interchange (Long Bridge Drive) began in early October 2016. The utility undergrounding along Long Bridge Drive was complete on July 11, 2017 and the roadway re-alignment is almost complete. By end of May 2018 (Long Bridge Drive) and by end of Calendar year 2022 (interchange) Mid-2020 25.1% Arlington County Columbia Pike Multimodal Improvement – Includes a modified street cross-section with reconfigured travel and transit lanes, medians and left-turn lanes, utility undergrounding and other upgrades along Arlington’s 3.5 mile Columbia Pike corridor from the Fairfax County line on the west end to Four Mile Run. $12,000,000 (FY2014) Construction Streetscape and Undergrounding plan approval received in May 2017. Washington Gas relocations to be completed by mid-2018. The undergrounding and streetscape improvement has commenced with NTP of 2/20/18. Dry and wet utility work underway. Summer 2020 Summer 2020 0%
XVI_-Attachment-FY2014-17-Program-Project-Updates-Jun-Draft-002-002.docx