Potomac Yard Metrorail Station $1,500,000 Planning, The Records of Decision TBD after TBD after 47.3% (continuation) - Planning, design, (FY2015-16) PE, (RODs) were issued on Oct contract contract and construction of a new Metrorail Design 31 and Nov 1, 2016. The award. award. station and ancillary facilities at design-build RFP was Potomac Yard along the existing issued on November 28, Metrorail Blue and Yellow lines 2016. Design Build between the Ronald Reagan proposals were received in Washington National Airport March, 2017. City Council Station and the Braddock Road and WMATA Board Station. approved budget increase to $320 million. Contract award forecasted May 2018. Potomac Yard Metrorail Station $66,000,000 Design, PE, Records of Decision were TBD after TBD 0% (continuation) - Planning, design, (FY2017) Construction issued on Oct 31 and Nov contract contract and construction of a new Metrorail 1, 2016. The design-build award. award. station and ancillary facilities at RFP was issued on Potomac Yard along the existing November 28, 2016. Metrorail Blue and Yellow lines Contract forecasted between the Ronald Reagan May 2018. Washington National Airport Station and the Braddock Road Station. City of Shelters and Real Time Transit $450,000 January 2017, 18 Summer 2018 Summer 2018 70.5% Information for DASH/WMATA (FY2014) Acquisition, shelters have been – Alexandria Constructs bus shelters and constructed and opened to provides associated amenities the public. Site 19 is such as real time information at currently under high ridership stops. construction. Traffic Signal Upgrades/Transit City of $660,000 Design Kittelson & Associates is Summer/Fall Summer 2018 12.1% Signal Priority Includes design (FY2014) Asset completed the design and 2018 Alexandria – of transit priority systems on 1 construction has been and Duke Street, and purchase of advertised. Bid opening in equipment and software to install May 2018. Construction will transit signal priority and upgrade begin in Spring/Summer traffic signals on Route 1. 2018.
Potomac Yard Metrorail Station (continuation) - Planning, design, and construction of a new Metrorail station and ancillary facilities at Potomac Yard along the existing Metrorail Blue and Yellow lines between the Ronald Reagan Washington National Airport Station and the Braddock Road Station. $1,500,000 (FY2015-16) Planning, PE, Design The Records of Decision (RODs) were issued on Oct 31 and Nov 1, 2016. The design-build RFP was issued on November 28, 2016. Design Build proposals were received in March, 2017. City Council and WMATA Board approved budget increase to $320 million. Contract award forecasted May 2018. TBD after contract award. TBD after contract award. 47.3% Potomac Yard Metrorail Station (continuation) - Planning, design, and construction of a new Metrorail station and ancillary facilities at Potomac Yard along the existing Metrorail Blue and Yellow lines between the Ronald Reagan Washington National Airport Station and the Braddock Road Station. $66,000,000 (FY2017) Design, PE, Construction Records of Decision were issued on Oct 31 and Nov 1, 2016. The design-build RFP was issued on November 28, 2016. Contract forecasted May 2018. TBD after contract award. TBD contract award. 0% City of Alexandria Shelters and Real Time Transit Information for DASH/WMATA – Constructs bus shelters and provides associated amenities such as real time information at high ridership stops. $450,000 (FY2014) Acquisition, January 2017, 18 shelters have been constructed and opened to the public. Site 19 is currently under construction. Summer 2018 Summer 2018 70.5% City of Alexandria Traffic Signal Upgrades/Transit Signal Priority – Includes design of transit priority systems on 1 and Duke Street, and purchase of equipment and software to install transit signal priority and upgrade traffic signals on Route 1. $660,000 (FY2014) Design Asset Kittelson & Associates is completed the design and construction has been advertised. Bid opening in May 2018. Construction will begin in Spring/Summer 2018. Summer/Fall 2018 Summer 2018 12.1%
XVI_-Attachment-FY2014-17-Program-Project-Updates-Jun-Draft-002-002.docx