In-kind work, WRAP Develop communication plan to distribute Oil and Gas Work Group Oil & Gas Workgroup Budget SharePoint 2nd Quarter 2017 work products Development Identify Oil and Gas Work Group action items that will require coordination with WRAP and WESTAR work groups and Workgroup In-kind work 1st Quarter 2017 committees Oil and Gas Work Group Scope: Identify Oil and Gas sources for the entire upstream and midstream sectors Workgroup In-kind work 1st Quarter 2017 Identify WRAP member agencies dealing with oil and gas sources Workgroup has yet to Review Oil and Gas Specific work products: review existing work Workgroup has yet to discuss funding products to identify and discuss relevance, strengths, for discuss who will do 3rd/4th Quarter 2017 associated with who improvement, and gaps the work will do the work Workgroup has yet to Identify regional and local air quality planning needs: Regional Workgroup has yet to discuss funding Haze, Ozone, Climate Change, Hazardous Air Pollutants, and Other discuss who will do 3rd/4th Quarter 2017 associated with who Air Pollution Indicators the work will do the work Regional In-kind, Haze Administrative Support WESTAR/WRAP Jan-Dec WESTAR/WRAP Planning States, Federal Formation of WRAP Regional Haze Planning Work (RHPWG) In-kind, WRAP Jan-Feb Agencies Establish Purpose, Meeting Schedules, and Support Work Group In-kind Jan-Feb Western States Regional Haze SIP Planning Survey States In-kind Jan-April States, Federal In-kind, Develop and conduct RH SIP training Agencies, Other WRAP/WESTAR May-Oct RPOs Update WESTAR SIP Work Plan (partially based on pending U.S. Feb-July (pending Work Group In-kind, WESTAR EPA guidance) guidance publication) States and WESTAR Planning and Formation of WESTAR State SIP Preparers Caucus In-kind, WESTAR May-July Technical Committees Identify and Prioritize RH SIP Tasks Schedule for 2017 and Future States, Federal March-July (pending In-kind Years Agencies guidance publication)
Oil & Gas Develop communication plan to distribute Oil and Gas Work Group work products Workgroup In-kind work, WRAP Budget SharePoint Development 2nd Quarter 2017 Identify Oil and Gas Work Group action items that will require coordination with WRAP and WESTAR work groups and committees Workgroup In-kind work 1st Quarter 2017 Oil and Gas Work Group Scope: Identify Oil and Gas sources for the entire upstream and midstream sectors Identify WRAP member agencies dealing with oil and gas sources Workgroup In-kind work 1st Quarter 2017 Review Oil and Gas Specific work products: review existing work products to identify and discuss relevance, strengths, for improvement, and gaps Workgroup has yet to discuss who will do the work Workgroup has yet to discuss funding associated with who will do the work 3rd/4th Quarter 2017 Identify regional and local air quality planning needs: Regional Haze, Ozone, Climate Change, Hazardous Air Pollutants, and Other Air Pollution Indicators Workgroup has yet to discuss who will do the work Workgroup has yet to discuss funding associated with who will do the work 3rd/4th Quarter 2017 Regional Haze Planning Administrative Support WESTAR/WRAP In-kind, WESTAR/WRAP Jan-Dec Formation of WRAP Regional Haze Planning Work (RHPWG) States, Federal Agencies In-kind, WRAP Jan-Feb Establish Purpose, Meeting Schedules, and Support Work Group In-kind Jan-Feb Western States Regional Haze SIP Planning Survey States In-kind Jan-April Develop and conduct RH SIP training States, Federal Agencies, Other RPOs In-kind, WRAP/WESTAR May-Oct Update WESTAR SIP Work Plan (partially based on pending U.S. EPA guidance) Work Group In-kind, WESTAR Feb-July (pending guidance publication) Formation of WESTAR State SIP Preparers Caucus States and WESTAR Planning and Technical Committees In-kind, WESTAR May-July Identify and Prioritize RH SIP Tasks Schedule for 2017 and Future Years States, Federal Agencies In-kind March-July (pending guidance publication)
2017%20Annual%20WRAP%20Workplan%20March9_2017%20v3%20review%20draft.docx