Kidd. Railway Business £0 £2,500,000 £0 £2,500,000 Seek agreement from Securing match funding from Station Case GBSLEP to run project GBSLEP 2015 through WLEP Estimated costs of service Assurance Framework diversions escalate scheme costs, forcing redesign. Feasibility Work June 2015 complete Detailed Design October 2015 Procurement June 2016 Construction commence June 2016 Complete July 2017 £13,400,000 £23,000,000 £10,600,000 £47,000,000
Kidd. Railway Station Business Case £0 £2,500,000 £0 £2,500,000 Seek agreement from GBSLEP to run project through WLEP Assurance Framework 2015 Securing match funding from GBSLEP Estimated costs of service diversions escalate scheme costs, forcing redesign. Feasibility Work complete June 2015 Detailed Design October 2015 Procurement June 2016 Construction commence June 2016 Complete July 2017 £13,400,000 £23,000,000 £10,600,000 £47,000,000
Board-Papers-for-meeting-on-02.04.15.docx