East Elden Street Improvement Town of Herndon $10,400,000 ROW, Utilities VDOT's Location and 2024 TBD after 0% & Widening - Widen and Design Public Hearing was contract award UPC 50100 (FY2015-16) reconstruct East Elden Street from held on October 27, 2016. 4 to 6 lanes with a raised On February 14, 2017, landscaped median between Herndon's Town Council Fairfax County Parkway and held a public meeting and Herndon Parkway; continue as a adopted a resolution that 4-lane section with a raised listed public comments to be landscaped median and dedicated incorporated into VDOT's turning between Herndon engineering design plans. Parkway and Van Buren Street; On May 9, 2017, Town transition to a 2-lane section with Council adopted a resolution recommending to VDOT a left-turn lanes between Van Buren preferred traffic management and Monroe Street. The project option for the construction of will be ADA accessible to include the Sugarland Run bridge pedestrian/audio signalization, upgrade. Right of way crosswalk enhancements and bus acquisition/street dedication stop improvements at select major intersections as well as proposed in 2018-2019. Construction bike lanes along the length of the advertisement to occur in project. 2022. VDOT and consultant continue work on Field Inspection / Right of Way plans. VDOT is conducting Utility Field Inspection (UFI) to coordinate the latest PE plans with utility companies. Town of Edwards Ferry Road and Route $1,000,000 Design Interchange Justification Design Design 100% 15 Leesburg Bypass Grade Report Traffic Framework approval approval Leesburg (FY2015-16) Separated Interchange document was approved on expected in expected in UPC 89890 (Continuation) - The project 7/14/16. Public Involvement summer 2018. summer 2018. consists of development of a new Meeting was held on March (Full payment grade-separated interchange on 2 where three alternative made to Edwards Ferry Road at the Route proposals were presented. VDOT) 15 Leesburg Bypass. The existing The town endorsed signalized at-grade intersection at Alternative B on 5/9/17. this location is heavily congested. Preliminary Field Inspection meeting held on 8/9/17. Draft CE has been prepared and has been approved by Federal Highway in April 2018. Preparing for public hearing in May 31, 2018
Town of Herndon UPC 50100 East Elden Street Improvement & Widening - Widen and reconstruct East Elden Street from 4 to 6 lanes with a raised landscaped median between Fairfax County Parkway and Herndon Parkway; continue as a 4-lane section with a raised landscaped median and dedicated turning between Herndon Parkway and Van Buren Street; transition to a 2-lane section with left-turn lanes between Van Buren and Monroe Street. The project will be ADA accessible to include pedestrian/audio signalization, crosswalk enhancements and bus stop improvements at select major intersections as well as proposed bike lanes along the length of the project. $10,400,000 (FY2015-16) ROW, Utilities VDOT's Location and Design Public Hearing was held on October 27, 2016. On February 14, 2017, Herndon's Town Council held a public meeting and adopted a resolution that listed public comments to be incorporated into VDOT's engineering design plans. On May 9, 2017, Town Council adopted a resolution recommending to VDOT a preferred traffic management option for the construction of the Sugarland Run bridge upgrade. Right of way acquisition/street dedication in 2018-2019. Construction advertisement to occur in 2022. VDOT and consultant continue work on Field Inspection / Right of Way plans. VDOT is conducting Utility Field Inspection (UFI) to coordinate the latest PE plans with utility companies. 2024 TBD after contract award 0% Town of Leesburg UPC 89890 Edwards Ferry Road and Route 15 Leesburg Bypass Grade Separated Interchange (Continuation) - The project consists of development of a new grade-separated interchange on Edwards Ferry Road at the Route 15 Leesburg Bypass. The existing signalized at-grade intersection at this location is heavily congested. $1,000,000 (FY2015-16) Design Interchange Justification Report Traffic Framework document was approved on 7/14/16. Public Involvement Meeting was held on March 2 where three alternative proposals were presented. The town endorsed Alternative B on 5/9/17. Preliminary Field Inspection meeting held on 8/9/17. Draft CE has been prepared and has been approved by Federal Highway in April 2018. Preparing for public hearing in May 31, 2018 Design approval expected in summer 2018. Design approval expected in summer 2018. (Full payment made to VDOT) 100%
XVI_-Attachment-FY2014-17-Program-Project-Updates-Jun-Draft-002-002.docx