Utility notification and relocation, by Utility Material on hand (procured requests and payments Substantial completion Punch list Bridges Per Special Provision 1803 Foundations, substructure, superstructure, and decks Roadway Per Special Provision 1803 ITS devices per location Schedule Deliverables Table 2-2, which lists Deliverables identified in this Section 2, is not intended to be exhaustive. It is Contractor’s responsibility to determine and submit all Deliverables, as required by the Contract. Table 2.2: Nonexhaustive List of Schedule Deliverables Name Acceptance or Approval Section Reference Gantt Chart Submission Reports 2.4.2.3.4 Preliminary Schedule Acceptance 2.4.2.4.1 Baseline Schedule 2.4.2.4.2 Schedule Updates 2.3.2.5 Time Impact Analysis Acceptance 2.4.2.3.2. & 2.4.2.10 Weekly Look-Ahead Schedule 2.4.2.7 Human Resource Management General This Section describes the requirements of human resource management, including identifying Key Personnel, co-location, facilities, and equipment requirements. Administrative Requirements General Ensure all personnel performing Work on the Project have the experience, skill, and knowledge to perform the Work assigned to them. Ensure all personnel performing Work on the Project also have appropriate required professional licenses and certifications. Key Personnel
Utility notification and relocation, by Utility Material on hand (procured requests and payments Substantial completion Punch list Bridges Per Special Provision 1803 Foundations, substructure, superstructure, and decks Roadway Per Special Provision 1803 ITS devices per location Schedule Deliverables Table 2-2, which lists Deliverables identified in this Section 2, is not intended to be exhaustive. It is Contractor’s responsibility to determine and submit all Deliverables, as required by the Contract. Table 2.2: Nonexhaustive List of Schedule Deliverables Name Acceptance or Approval Section Reference Gantt Chart Submission Reports 2.4.2.3.4 Preliminary Schedule Acceptance 2.4.2.4.1 Baseline Schedule 2.4.2.4.2 Schedule Updates 2.3.2.5 Time Impact Analysis Acceptance 2.4.2.3.2. & 2.4.2.10 Weekly Look-Ahead Schedule 2.4.2.7 Human Resource Management General This Section describes the requirements of human resource management, including identifying Key Personnel, co-location, facilities, and equipment requirements. Administrative Requirements General Ensure all personnel performing Work on the Project have the experience, skill, and knowledge to perform the Work assigned to them. Ensure all personnel performing Work on the Project also have appropriate required professional licenses and certifications. Key Personnel
book2-section2-project-management.docx