- performance of poverty POM functional (2006+) Support to implement POM alleviation activities reviewed POM monitored (2007+) Preparatory study on facilitating oversight periodically by members of National assembly Monitor performance of POM Inputs Intended Outputs Output Targets (years) Indicative Activities 5. GPAR Support Facility which GSF Operational Guidelines are Facilitate definition of GSF operating funds wide range of small GPAR agreed upon and established (2006) principles, including project block grants TA initiatives in province and block Widespread knowledge and for districts National grants for districts understanding of GSF among provincial Study of GPAR Central modality TA and district departments (2006+) Disseminate information about GSF Workshops Indicators: GSF project proposals are screened principles and modalities Training - Wide of small-scale GPAR and appraised (2006+) Screen and pre-appraise project activities completed Disbursements made to GSF-funded proposals submitted to GSF projects (2006+) Disburse GSF Funds - Wide participation of departments and districts in GSF Annual review of performance of Monitor performance and benefit - GSF projects benefit GSF funded projects (2007+) from GSF projects communities 6. GPAR Resource Centre Baseline survey conducted (2005) baseline surveys through which GPAR learning GRC concept paper prepared concept paper on GPAR TA mechanisms are established and (2005+) Resource Centre Workshops strengthened Capacity for GRC management capacity for GRC team Study tours developed (2005+) GRC activities Training Preliminary workshops held (2005) preliminary workshops with Indicators: - greater awareness of GPAR in Database on GRC stakeholders provincial stakeholders departments and districts of LP prepared (2005+) database on stakeholders to be Equipment - learning applied in other GRC events (2005+) addressed by GRC provinces and central ministries GRC performance monitored learning linkages with gender (2005+) projects and HIV/AIDS projects
- performance of poverty alleviation activities reviewed periodically POM functional (2006+) POM monitored (2007+) Support to implement POM Preparatory study on facilitating oversight by members of National assembly Monitor performance of POM Intended Outputs Output Targets (years) Indicative Activities Inputs 5. GPAR Support Facility which funds wide range of small GPAR initiatives in province and block grants for districts Indicators: - Wide of small-scale GPAR activities completed - Wide participation of departments and districts in GSF - GSF projects benefit communities GSF Operational Guidelines are agreed upon and established (2006) Widespread knowledge and understanding of GSF among provincial and district departments (2006+) GSF project proposals are screened and appraised (2006+) Disbursements made to GSF-funded projects (2006+) Annual review of performance of GSF funded projects (2007+) Facilitate definition of GSF operating principles, including project block grants for districts Study of GPAR Central modality Disseminate information about GSF principles and modalities Screen and pre-appraise project proposals submitted to GSF Disburse GSF Monitor performance and benefit from GSF projects TA National TA Workshops Training Funds 6. GPAR Resource Centre through which GPAR learning mechanisms are established and strengthened Indicators: - greater awareness of GPAR in departments and districts of LP - learning applied in other provinces and central ministries Baseline survey conducted (2005) GRC concept paper prepared (2005+) Capacity for GRC management developed (2005+) Preliminary workshops held (2005) Database on GRC stakeholders prepared (2005+) GRC events (2005+) GRC performance monitored (2005+) baseline surveys concept paper on GPAR Resource Centre capacity for GRC team GRC activities preliminary workshops with provincial stakeholders database on stakeholders to be addressed by GRC learning linkages with gender projects and HIV/AIDS projects TA Workshops Study tours Training Equipment
00040599_GPAR%20LP2%20ProDoc%20FINAL-161005_NS1.docx