Slaters Lane Crossover - Includes Virginia Railway $7,000,000 Design Final design by CSXT begun Summer 2018 Summer 2018 1.3% in July 2016 and CSX Express the design and construction of a (FY2015-16) reports were completed in rail crossover and related signal May 2017.. All work to be equipment near Slaters Lane, north done by CSXT forces. of the VRE Alexandria station. It Construction Agreement will enable trains to move between between CSXT and VRE all 3 tracks and makes the east has been completed. VRE side (Metro side) platform at the Operations Board approved the Force Account VRE Alexandria station usable Agreement, the financial part from both sides. of the agreement, on September 15, 2017. Construction schedule pending information from CSX. Virginia Railway Crystal City Platform Extension $400,000 Planning Briefings to Arlington County Winter 2018 Spring 2018 51.2% commissions and the Express Study - Includes planning and (FY2015-16) conducted in summer 2017. engineering investigations to Studies Arlington County Board evaluate the options for expansion accepted the VRE staff of the VRE Crystal City station that recommendation for the will alleviate existing crowding, preferred station location in improve multimodal connections, Sept 2017. The VRE Operations Board approved and accommodate future service Option 2 for further analysis expansion and bi-directional and design on October 20, service. The project includes 2017. Proceeding with development of a NEPA checklist. concept design.
Virginia Railway Express Slaters Lane Crossover - Includes the design and construction of a rail crossover and related signal equipment near Slaters Lane, north of the VRE Alexandria station. It will enable trains to move between all 3 tracks and makes the east side (Metro side) platform at the VRE Alexandria station usable from both sides. $7,000,000 (FY2015-16) Design Final design by CSXT begun in July 2016 and CSX reports were completed in May 2017.. All work to be done by CSXT forces. Construction Agreement between CSXT and VRE has been completed. VRE Operations Board approved the Force Account Agreement, the financial part of the agreement, on September 15, 2017. Construction schedule pending information from CSX. Summer 2018 Summer 2018 1.3% Virginia Railway Express Crystal City Platform Extension Study - Includes planning and engineering investigations to evaluate the options for expansion of the VRE Crystal City station that will alleviate existing crowding, improve multimodal connections, and accommodate future service expansion and bi-directional service. The project includes development of a NEPA checklist. $400,000 (FY2015-16) Planning Studies Briefings to Arlington County commissions and the conducted in summer 2017. Arlington County Board accepted the VRE staff recommendation for the preferred station location in Sept 2017. The VRE Operations Board approved Option 2 for further analysis and design on October 20, 2017. Proceeding with concept design. Winter 2018 Spring 2018 51.2%
XVI_-Attachment-FY2014-17-Program-Project-Updates-Jun-Draft-002-002.docx