2.3 Policy for aircraft with inoperative data link system. Establish basic policy ATMG June 2013 Complete (see ref.) NAT SPG for aircraft operating with an inoperative data link system. IMG (NAT Conclusion NAT SPG 49) 49/11 SPG 2.4 NAT Regional SUPPS Amendment. Determine necessity to update NAT IMG June 2013 Not required (see ref.). SPG/49 SoD Regional with new implementation dates and airspace boundaries for NAT (NAT para 3.1.34 Phases 2A, 2B and 2C. SPG SPG 49) 2.5 Assess Flights Using and Not Using Data Link. Assess number and POG IMG/50 . percentage of flights projected to be using and not using data link for the 7 SPG/53 December 2017 start of Phase 2B. Incorporate data into report to IMG/50 and SPG/53. See Task 7.1. 2.6 Update assessment of Flights and Not Using Data Link. At POG/4 POG POG/4 OPEN. Sept 2017), update assessment of number and percentage of flights IMG/51 POG/4 (25-29 Sept 2017). projected to be using and not using data link for the 7 December 2017 start of IMG/51 (13-16 Nov 2017) Phase 2B. Incorporate data into report to IMG/51. See Task 7.2. P2B-3 Notification of Phase 2 Plans 3.1 Update DLM Phase 2B AICs or AIPs. Update depiction of ATS Surveillance ANSP POG/3 OPEN. ANSP progress & VHF voice communications airspace (depicts airspace where DLM does confirmed at POG/3: not apply), Tango Route policies and any other updates necessary. US complete – Bodo – Gander after NATIMG – decision on ceiling of DLM Phase 2C (Task 8.1 refers) Reykjavik – Santa Maria After NATIMG – decision on POG03 WPs 14 & 19 recommendation UK after NATIMG decision – on ceiling of DLM Phase 2C (Task 8.1 refers)
2.3 Policy for aircraft with inoperative data link system. Establish basic policy for aircraft operating with an inoperative data link system. ATMG IMG NAT SPG June 2013 (NAT SPG 49) Complete (see ref.) NAT SPG Conclusion 49/11 2.4 NAT Regional SUPPS Amendment. Determine necessity to update NAT Regional with new implementation dates and airspace boundaries for Phases 2A, 2B and 2C. IMG NAT SPG June 2013 (NAT SPG 49) Not required (see ref.). SPG/49 SoD para 3.1.34 2.5 Assess Flights Using and Not Using Data Link. Assess number and percentage of flights projected to be using and not using data link for the 7 December 2017 start of Phase 2B. Incorporate data into report to IMG/50 and SPG/53. See Task 7.1. POG IMG/50 SPG/53 . 2.6 Update assessment of Flights and Not Using Data Link. At POG/4 Sept 2017), update assessment of number and percentage of flights projected to be using and not using data link for the 7 December 2017 start of Phase 2B. Incorporate data into report to IMG/51. See Task 7.2. POG POG/4 IMG/51 OPEN. POG/4 (25-29 Sept 2017). IMG/51 (13-16 Nov 2017) P2B-3 Notification of Phase 2 Plans 3.1 Update DLM Phase 2B AICs or AIPs. Update depiction of ATS Surveillance & VHF voice communications airspace (depicts airspace where DLM does not apply), Tango Route policies and any other updates necessary. ANSP POG/3 OPEN. ANSP progress confirmed at POG/3: US – complete Bodo – Gander – after NATIMG decision on ceiling of DLM Phase 2C (Task 8.1 refers) Reykjavik – Santa Maria – After NATIMG decision on POG03 WPs 14 & 19 recommendation UK – after NATIMG decision on ceiling of DLM Phase 2C (Task 8.1 refers)
1.-NAT-TIG-Meeting-Notes-PBCS-Implementation.docx