P = 5 I = 4 4 Road 2014 Operational The risk would Find solutions GOL UN No infrastructure. affect project and strengthen the change The project effectiveness supply chain UN Women depends on management ease of communication and access to various areas for successful interface. 5 Duplication of 2013 Organizational P=5 Consistent Project project Strategic I=3 communication manager activities and with partners, efforts. Similar knowledge uncoordinated management efforts in GOL modules and or partners dialogue 6 Failure to 2013 Operational Failure to deliver Ensure effective Project deliver development monitoring and manager employment outcomes evaluation and results alignment to the project objectives P=3 I= 2 Strengthen Steering oversight role to Committee the project 7 Translation of 2013 Operational P=3 Ensure Project EDF funds into I=2 appropriate manager employment selection of opportunities beneficiaries
P = 5 I = 4 4 Road infrastructure. The project depends on ease of communication and access to various areas for successful interface. 2014 UN Women Operational The risk would affect project effectiveness Find solutions and strengthen the supply chain management GOL UN No change 5 Duplication of project activities and efforts. Similar uncoordinated efforts in GOL or partners 2013 Organizational Strategic P=5 I=3 Consistent communication with partners, knowledge management modules and dialogue Project manager 6 Failure to deliver employment results 2013 Operational Failure to deliver development outcomes P=3 I= 2 Ensure effective monitoring and evaluation and alignment to the project objectives Strengthen oversight role to the project Project manager Steering Committee 7 Translation of EDF funds into employment opportunities 2013 Operational P=3 I=2 Ensure appropriate selection of beneficiaries Project manager
YWEP%20final%2006%2010%2014.docx