identify and provide details of projects that meet the landscape partnership programme outcomes explain how the scheme will be implemented, including staffing, timetables, costs; and outline the intended long term legacy of the scheme and how this will be secured The LCAP will draw on information within the landscape scale Heritage Compendium. This will consist of an evidence base comprising a series of layers (GIS derived maps and supporting documents) which bring all known data together on the natural, historic and cultural heritage of the area together. This information can then be to parish or farm ‘cut’ level. It will also incorporate the new biodiversity permeability maps. The Heritage compendium together with the Local Landscape Character Assessment will provide the primary evidence base for many of the projects and delivery partners’ activities. This will help ensure that resources are effectively targeted and that all elements of heritage are taken account of. It will also ensure that individual projects, activities and delivery partners are adopting a landscape approach. It is proposed that the second round application is submitted in end May/early June 2018. Once the second round funding is secured it is envisaged that the project will run from early 2019 to early 2024. 1.5 Timescale Consultants appointed to complete the individual strategies and plans will be required to develop a programme of work using the timescale framework indicated in the table below. The timetable will be subject to confirmation at an inception meeting with all appointed consultants. Table 1: Summary Development phase activities Activity Start E Activity Start End Who will lead Recruitment of LP February 2017 July 2017 AONB Director Development Officer Issuing of Tenders for April 2017 February AONB Director/AONB consultancy work 2018 Funding and Partnership Officer FIRST LP BOARD MEETING January 2017 January AONB Funding and 2017 Partnerships Officer Development of Branding, February 2017 May 2017 AONB Funding and Identity Partnerships Officer Familiarisation with area and scheme August 2017 October LP Development 2017 Officer (DO) Interpretation survey and June 2017 February DO and Consultant strategy 2018 Audience Development Survey June 2017 January DO and Consultant and Strategy 2018 Design and Collation of January 2018 February DO and Consultant Heritage Compendium 2018
identify and provide details of projects that meet the landscape partnership programme outcomes explain how the scheme will be implemented, including staffing, timetables, costs; and outline the intended long term legacy of the scheme and how this will be secured The LCAP will draw on information within the landscape scale Heritage Compendium. This will consist of an evidence base comprising a series of layers (GIS derived maps and supporting documents) which bring all known data together on the natural, historic and cultural heritage of the area together. This information can then be ‘cut’ to parish or farm level. It will also incorporate the new biodiversity permeability maps. The Heritage compendium together with the Local Landscape Character Assessment will provide the primary evidence base for many of the projects and delivery partners’ activities. This will help ensure that resources are effectively targeted and that all elements of heritage are taken account of. It will also ensure that individual projects, activities and delivery partners are adopting a landscape approach. It is proposed that the second round application is submitted in end May/early June 2018. Once the second round funding is secured it is envisaged that the project will run from early 2019 to early 2024. 1.5 Timescale Consultants appointed to complete the individual strategies and plans will be required to develop a programme of work using the timescale framework indicated in the table below. The timetable will be subject to confirmation at an inception meeting with all appointed consultants. Table 1: Summary Development phase activities Activity Start E Activity Start End Who will lead Recruitment of LP Development Officer February 2017 July 2017 AONB Director Issuing of Tenders for consultancy work April 2017 February 2018 AONB Director/AONB Funding and Partnership Officer FIRST LP BOARD MEETING January 2017 January 2017 AONB Funding and Partnerships Officer Development of Branding, Identity February 2017 May 2017 AONB Funding and Partnerships Officer Familiarisation with area and scheme August 2017 October 2017 LP Development Officer (DO) Interpretation survey and strategy June 2017 February 2018 DO and Consultant Audience Development Survey and Strategy June 2017 January 2018 DO and Consultant Design and Collation of Heritage Compendium January 2018 February 2018 DO and Consultant
brief-for-arts-creative-advisor.docx