To become a network manager PWD will need to be able to undertake the shown in Table 10. As noted in column 2, PWD is only in the early stages of moving towards these capabilities. 10: Network manager tasks, current status and remaining activities Rural Road Network Manager Current Status What remains to be done IE Tasks Assessment Develop systems for collection Basic Road Inventory system Populate system with traffic and storage of road network established data, road condition, data bridge condition, review accuracy of road inventory data, input quarry information Populate system with drainage structures and bridges Management of High Mass Limit vehicles Develop systems for Basic level Road Prioritisation Upgrade Road prioritisation prioritisation of investments in tool developed in accordance tool road maintenance in with Rural Road Access Policy accordance with Transport Policy Develop Road Rural Road Access policy in Develop Transport Management Plans which place Management optimise longer term road maintenance investments Develop road transport Road design standards Update Work Health and documentation and developed Safety specification specifications Road contract documents Update Environmental developed Management Plan specification Develop period contract for Periodic Maintenance Road Safety Road safety standards not Develop Road safety policy developed Undertake road safety audit Success Factor PWD has accepted the concept of becoming a network manager and has made a on the program of activities required to transform itself into one, as shown in Table 10 above. Changes to make in designing a possible next round
To become a network manager PWD will need to be able to undertake the shown in Table 10. As noted in column 2, PWD is only in the early stages of moving towards these capabilities. 10: Network manager tasks, current status and remaining activities Rural Road Network Manager Tasks Current Status What remains to be done IE Assessment Develop systems for collection and storage of road network data Basic Road Inventory system established Populate system with traffic data, road condition, bridge condition, review accuracy of road inventory data, input quarry information Populate system with drainage structures and bridges Management of High Mass Limit vehicles Develop systems for prioritisation of investments in road maintenance in accordance with Transport Policy Basic level Road Prioritisation tool developed in accordance with Rural Road Access Policy Upgrade Road prioritisation tool Develop Road Management Plans which optimise longer term road maintenance investments Rural Road Access policy in place Develop Transport Management Develop road transport documentation and specifications Road design standards developed Road contract documents developed Update Work Health and Safety specification Update Environmental Management Plan specification Develop period contract for Periodic Maintenance Road Safety Road safety standards not developed Develop Road safety policy Undertake road safety audit Success Factor PWD has accepted the concept of becoming a network manager and has made a on the program of activities required to transform itself into one, as shown in Table 10 above. Changes to make in designing a possible next round
vanuatu-roads-for-development-program-independent-evaluation-final-report.docx