2016 Quarter 3 Current Louisiana Work Plan Master Updated October, 2016 Current Louisiana Work Plan Master – Public & Stakeholder Engagement OAAS Both OCDD OCDD Change Note Action Step OBH OCDD NOW OCDD ROW Children’s Supports Waivers Reference CSoC Choice Waiver Waiver Convene Interagency group to Began 9/22/14 and 9/22/14 and 9/22/14 and 9/22/14 and 9/22/14 and 9/22/14 and 2015 Q4 OCDD continuing through continuing continuing continuing continuing continuing manage planning process Update II.A through through through through through 3/2019 2015 Q4 OAAS 3/2019 3/2019 3/2019 3/2019 3/2019 Update I.A 2015 Q4 OBH Update III.A 2016 Q2 OAAS Update I. A 2016 Q2 OCDD Update II.A 2016 Q2 OBH Update III.A Identify all potential stakeholders Began 10/1/14 All All All All All including consumers, providers, Completed stakeholders stakeholders stakeholders stakeholders stakeholders family-members, state 10/15/14. identified on identified on identified on identified on identified on associations; advocacy 10/31/14. 10/6/14 to 10/6/14 to 10/6/14 to 10/6/14 to organizations, and self-advocates. 11/15/14 11/15/14 11/15/14 11/15/14 Create portal on State Medicaid Website created Website Website Website SW Plan was Website website. Provide transition and transition plan created on created on created on posted on created on
2016 Quarter 3 Current Louisiana Work Plan Master Updated October, 2016 Current Louisiana Work Plan Master – Public & Stakeholder Engagement Action Step OAAS Both Waivers OBH CSoC OCDD Children’s Choice Waiver OCDD NOW OCDD Supports Waiver OCDD ROW Change Note Reference Convene Interagency group to manage planning process Began 9/22/14 and continuing through 3/2019 9/22/14 and continuing through 3/2019 9/22/14 and continuing through 3/2019 9/22/14 and continuing through 3/2019 9/22/14 and continuing through 3/2019 9/22/14 and continuing through 3/2019 2015 Q4 OCDD Update II.A 2015 Q4 OAAS Update I.A 2015 Q4 OBH Update III.A 2016 Q2 OAAS Update I. A 2016 Q2 OCDD Update II.A 2016 Q2 OBH Update III.A Identify all potential stakeholders including consumers, providers, family-members, state associations; advocacy organizations, and self-advocates. Began 10/1/14 Completed 10/15/14. All stakeholders identified on 10/31/14. All stakeholders identified on 10/6/14 to 11/15/14 All stakeholders identified on 10/6/14 to 11/15/14 All stakeholders identified on 10/6/14 to 11/15/14 All stakeholders identified on 10/6/14 to 11/15/14 Create portal on State Medicaid website. Provide transition Website created and transition plan Website created on Website created on Website created on SW Plan was posted on Website created on
2016%20Q3%20Louisiana%20Work%20Plan%20Master.docx