3b i Planting or seeding of native forbs and grasses Parks and Compliant Details were included in the draft offset consistent with the definition of EPBC Act listed Conservation management plan. Box-Gum grassy Woodland; Service 3b ii Weed management to meet statutory Parks and Compliant Details were included in the draft offset obligations; Conservation management plan. Service 3b iii Planting of trees consistent with the definition of Parks and Compliant Details were included in the draft offset EPBC Act listed Box-Gum Grassy Woodland; Conservation management plan. Service 3b iv Control of feral and domestic animals, and Parks and Compliant Details were included in the draft offset Conservation management plan. Service 3b v Control of unauthorised access, waste and Parks and Compliant Details were included in the draft offset pollution. Conservation management plan. Service 3c This condition has been removed – approved Not applicable Not applicable Variation approved by the Department of variation by the Department of Environment and Environment and Energy on 6 March 2017. Energy 3d Consultation with local park-care groups and Parks and Compliant Details were included in the draft offset relevant parties over the proposed implications Conservation management plan. of management outlined in the JRHOMP Service 3e Details of administration of funding Parks and Compliant Details were included in the draft offset arrangements with the relevant parties who will Conservation management plan. be responsible for managing Justice Robert Hope Service Park including a schedule of anticipated costs. 4 Within 20 days of substantial commencement of Lonsdale Pty Ltd Non-compliant The Department of Environment and Energy was construction, the approval holder must advise the 28 formally notified of the date of substantial Department in writing of the actual date of commencement on the 29th November 2016. commencement. The actual date of substantial commencement was the 29th August 2016.
3b i Planting or seeding of native forbs and grasses consistent with the definition of EPBC Act listed Box-Gum grassy Woodland; Parks and Conservation Service Compliant Details were included in the draft offset management plan. 3b ii Weed management to meet statutory obligations; Parks and Conservation Service Compliant Details were included in the draft offset management plan. 3b iii Planting of trees consistent with the definition of EPBC Act listed Box-Gum Grassy Woodland; Parks and Conservation Service Compliant Details were included in the draft offset management plan. 3b iv Control of feral and domestic animals, and Parks and Conservation Service Compliant Details were included in the draft offset management plan. 3b v Control of unauthorised access, waste and pollution. Parks and Conservation Service Compliant Details were included in the draft offset management plan. 3c This condition has been removed – approved variation by the Department of Environment and Energy Not applicable Not applicable Variation approved by the Department of Environment and Energy on 6 March 2017. 3d Consultation with local park-care groups and relevant parties over the proposed implications of management outlined in the JRHOMP Parks and Conservation Service Compliant Details were included in the draft offset management plan. 3e Details of administration of funding arrangements with the relevant parties who will be responsible for managing Justice Robert Hope Park including a schedule of anticipated costs. Parks and Conservation Service Compliant Details were included in the draft offset management plan. 4 Within 20 days of substantial commencement of construction, the approval holder must advise the Department in writing of the actual date of commencement. Lonsdale Pty Ltd 28 Non-compliant The Department of Environment and Energy was formally notified of the date of substantial commencement on the 29th November 2016. The actual date of substantial commencement was the 29th August 2016.
Watson-Development-Block-9-Section-64-EPBC-2012_6418-2016-17-Compliance-Report.docx