Step # 4 Analysis of Review Comments by TRD PM Team Contractor Step # 5 meeting to review comments and TRD PM Team& Designated TRD finalize the action to be taken Project Member(s) Step # 6 Update deliverable document, or project TRD PM Team artifact & Submission for Review & Approval Step # 7 Approval of Deliverable Document Designated TRD Project Member(s) . 5.0 5.1 (WBS) A WBS is a deliverable-oriented grouping of project elements that organizes and defines the total work scope of the project. Describe the work activities that comprise the work breakdown structure (WBS) or the work packages within the WBS. Identify the WBS element or other work package identifier and provide a general description of the tasks or activities, the definition or objectives, and the milestones and deliverables of each work package. Use the chart below for highest level presentation, and provide a more detailed WBS as an attachment to this project plan. Identifier Work Package Description Definition/Objective Milestone/Deliverable 1.0 Driver Release 1.1 Refine Project Complete project TRD sign-offs Management Plan(s) planning and associated plan documents 1.2 Identify business Definition TRD sign-offs requirements and design, develop, and configure in the development environment. This includes implementation specifications plus confirmation of design and configuration. 1.3 Base configuration Base Configuration TRD sign-offs identifies Basic navigation and
Step # 4 Analysis of Review Comments by Contractor TRD PM Team Step # 5 meeting to review comments and finalize the action to be taken TRD PM Team& Designated TRD Project Member(s) Step # 6 Update deliverable document, or project artifact & Submission for Review & Approval TRD PM Team Step # 7 Approval of Deliverable Document Designated TRD Project Member(s) . 5.0 5.1 (WBS) A WBS is a deliverable-oriented grouping of project elements that organizes and defines the total work scope of the project. Describe the work activities that comprise the work breakdown structure (WBS) or the work packages within the WBS. Identify the WBS element or other work package identifier and provide a general description of the tasks or activities, the definition or objectives, and the milestones and deliverables of each work package. Use the chart below for highest level presentation, and provide a more detailed WBS as an attachment to this project plan. Identifier Work Package Description Definition/Objective Milestone/Deliverable 1.0 Driver Release 1.1 Refine Project Management Plan(s) Complete project planning and associated plan documents TRD sign-offs 1.2 Definition Identify business requirements and design, develop, and configure in the development environment. This includes implementation specifications plus confirmation of design and configuration. TRD sign-offs 1.3 Base Configuration Base configuration identifies Basic navigation and TRD sign-offs
TRD%20Tapestry%202014-05-21%20PMP%20v7%20rev2014-05-07.docx