Design Include information in the The PM will work with other concept report regarding the offices and use the TMP TMP. For a non-significant checklist completed by the project, TMP requirements may Office of Planning (or be satisfied by the Special Maintenance/Traffic Provision Section 150 Traffic Operations depending on – Control document. Coordination programming) to develop a between the PM and the Office TMP. Key information for the of Construction is required to TMP will be included in the develop appropriate time Project Concept Reports (i.e. restrictions for work. (See a statements regarding PI, Appendix F for additional TTC, lane closures, detours, guidance) etc.). (See Appendix F for additional guidance) Construction Participate during concept Same as a non-significant development. Review the TMP project. (See Appendix F for and provide comments to the additional guidance) PM. Coordination between the PM and the Office of Construction is required to develop appropriate time restrictions for work. (See Appendix F for additional guidance) Maintenance Participate during concept Same as a non-significant development. Review TMP and project. provide comments to PM. Traffic Operations Participate during concept Same as a non-significant development. Review the TMP project. and provide comments to the PM. Preliminary Environmental Participate during preliminary Participate during preliminary Plans plan development as required by plan development as required the PDP. Implement PI (if by the PDP. Implement PI. used). Communications Participate during preliminary Participate in PI and plan development as required by coordinate with the NEPA the PDP. Implement PI (if coordinator. used). Design TMP requirements may be The PM will submit the TMP satisfied by the Special to the Office of Engineering Provision Section 150 Traffic Services with the PFPR – Control document. Coordination request package. Staging, between the PM and the Office detours, lane closures and of Construction is required to other construction activities develop appropriate time that effect RW will be
Design Include information in the concept report regarding the TMP. For a non-significant project, TMP requirements may be satisfied by the Special Provision Section 150 – Traffic Control document. Coordination between the PM and the Office of Construction is required to develop appropriate time restrictions for work. (See Appendix F for additional guidance) The PM will work with other offices and use the TMP checklist completed by the Office of Planning (or Maintenance/Traffic Operations depending on programming) to develop a TMP. Key information for the TMP will be included in the Project Concept Reports (i.e. a statements regarding PI, TTC, lane closures, detours, etc.). (See Appendix F for additional guidance) Construction Participate during concept development. Review the TMP and provide comments to the PM. Coordination between the PM and the Office of Construction is required to develop appropriate time restrictions for work. (See Appendix F for additional guidance) Same as a non-significant project. (See Appendix F for additional guidance) Maintenance Participate during concept development. Review TMP and provide comments to PM. Same as a non-significant project. Traffic Operations Participate during concept development. Review the TMP and provide comments to the PM. Same as a non-significant project. Preliminary Plans Environmental Participate during preliminary plan development as required by the PDP. Implement PI (if used). Participate during preliminary plan development as required by the PDP. Implement PI. Communications Participate during preliminary plan development as required by the PDP. Implement PI (if used). Participate in PI and coordinate with the NEPA coordinator. Design TMP requirements may be satisfied by the Special Provision Section 150 – Traffic Control document. Coordination between the PM and the Office of Construction is required to develop appropriate time The PM will submit the TMP to the Office of Engineering Services with the PFPR request package. Staging, detours, lane closures and other construction activities that effect RW will be
WorkZoneSafetyandMobilityPolicyRevwiithsubpartK.DOCX