RYDA program Road Safety, Funding has been Final year of funding under 75,000 229,250 State Growth delivered to the program the current election to continue throughout commitment (2017-18). 2017-18. Safe Roads and Roadsides Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual Life of Life of project project $ $ Pedestrian safety State Roads, UTAS developed PCTs to be installed week 70,000 0 package Stage 1: State Growth methodology for of 31 July 2017. – Pedestrian monitoring and evaluation. Countdown Pre-installation research Timers (PCTs) completed by UTAS Masters student. Pedestrian safety State Roads 430,000 0 package Stage 2 State Growth – Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual Life of Life of project project $ $ Motorcycle safety Roads, Engage safety specialist. 300,000 86,788 package State Growth – infrastructure safety improvements Vulnerable Road State Roads, Majority of projects in Letters inviting submissions 2,500,000 1,656,894 User Program State Growth Round 4 completed. for Round 5 to be sent in July. Esk Main Road State Roads, Safety barrier on small Final seal and line marking 5,860,000 5,085,666 shoulder sealing, State Growth section near rail crossing to be done 2017-18 edge line marking installed construction season.
RYDA program Road Safety, State Growth Funding has been delivered to the program to continue throughout 2017-18. Final year of funding under the current election commitment (2017-18). 75,000 229,250 Safe Roads and Roadsides Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ Actual Life of project $ Pedestrian safety package – Stage 1: Pedestrian Countdown Timers (PCTs) State Roads, State Growth UTAS developed methodology for monitoring and evaluation. Pre-installation research completed by UTAS Masters student. PCTs to be installed week of 31 July 2017. 70,000 0 Pedestrian safety package – Stage 2 State Roads State Growth 430,000 0 Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ Actual Life of project $ Motorcycle safety package – infrastructure safety improvements Roads, State Growth Engage safety specialist. 300,000 86,788 Vulnerable Road User Program State Roads, State Growth Majority of projects in Round 4 completed. Letters inviting submissions for Round 5 to be sent in July. 2,500,000 1,656,894 Esk Main Road shoulder sealing, edge line marking State Roads, State Growth Safety barrier on small section near rail crossing installed Final seal and line marking to be done 2017-18 construction season. 5,860,000 5,085,666
Towards-Zero-Progress-Report-to-30-June-2017-1.docx