RYDA program Road Safety, Funding will be available to Final year of funding under 75,000 229,250 State Growth the program in the next the current election financial year (2017-18). commitment (2017-18). Safe Roads and Roadsides Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual Life of Life of project project $ $ Pedestrian safety State Roads, In conjunction with With UTAS, develop 70,000 0 package Stage 1: State Growth councils, sites selected methodology for – Pedestrian three in Launceston and monitoring and evaluating – Countdown three in Hobart. trial. PCTs to be installed Timers (PCTs) July 2017. Pedestrian safety State Roads 430,000 0 package Stage 2 State Growth – Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual Life of Life of project project $ $ Motorcycle safety State Roads, Scoping and planning to Engage safety specialist 300,000 86,788 package State Growth engage a motorcycle safety next quarter. – infrastructure specialist to review popular safety motorcycle touring routes. improvements Vulnerable Road State Roads, Projects in Round 4 Majority of projects 2,500,000 1,586,894 User Program State Growth progressing well. completed next quarter. Esk Main Road State Roads, Final line marking with Safety barrier on small 5,860,000 4,554,160 shoulder sealing, State Growth audible centre lines section near rail crossing edge lining and completed on section from to be installed next safety Midland Hwy to Stynes quarter. improvements Creek Bridge.
RYDA program Road Safety, State Growth Funding will be available to the program in the next financial year (2017-18). Final year of funding under the current election commitment (2017-18). 75,000 229,250 Safe Roads and Roadsides Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ Actual Life of project $ Pedestrian safety package – Stage 1: Pedestrian Countdown Timers (PCTs) State Roads, State Growth In conjunction with councils, sites selected – three in Launceston and three in Hobart. With UTAS, develop methodology for monitoring and evaluating trial. PCTs to be installed July 2017. 70,000 0 Pedestrian safety package – Stage 2 State Roads State Growth 430,000 0 Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ Actual Life of project $ Motorcycle safety package – infrastructure safety improvements State Roads, State Growth Scoping and planning to engage a motorcycle safety specialist to review popular motorcycle touring routes. Engage safety specialist next quarter. 300,000 86,788 Vulnerable Road User Program State Roads, State Growth Projects in Round 4 progressing well. Majority of projects completed next quarter. 2,500,000 1,586,894 Esk Main Road shoulder sealing, edge lining and safety improvements State Roads, State Growth Final line marking with audible centre lines completed on section from Midland Hwy to Stynes Creek Bridge. Safety barrier on small section near rail crossing to be installed next quarter. 5,860,000 4,554,160
Towards-Zero-Quarterly-Progress-Report-to-31-March-2017.docx