Monitoring Other task component teams, Training needs Late 2015 2nd Workshop Discuss the Discuss the current Discussion and on WIGOS current status of status of the recommendations quality the pilot projects projects and propose monitoring and and propose detailed draft plan to incident detailed draft submit to management plan to submit to ICG-WIGOS-5 Early 2016 Prototype for land Specifications for the surface stations IMS and start pilot ready to project #1 in RA-I demonstrate; 3 English speaking NWP Centres countries participate 2016 ICG-WIGOS-5; Prototype for Specifications for GOS Recommendations Task Teams on GOS land land surface stations endorsed DQM and RWC surface stations and draft plan established and draft plan endorsed endorsed Mid-2016 Joint session of Prototype and Specifications and draft TT-DQM and draft plan plan discussed TT-RWC discussed Mid-2016 EC-68 Draft plan plan included in Recommendations included in WIGOS document approved WIGOS document Late 2016 CBS-16, Prototype #1 demonstrated demonstrated Early 2017 ICG-WIGOS-6 Expanded Start pilot project #2 in prototype (all RA-I French speaking GOS surface countries stations included in the monitoring) Mid-2017 EC-69 Expanded Pilots #1 and #2 prototype demonstrated and demonstrated guidance material and guidance approved material approved Late 2017 Expanded IMS expanded to all prototype GOS surface stations Early 2018 Full monitoring Full IMS prototype prototype (include WIGOS (include observing systems) WIGOS discussed observing systems) discussed
Monitoring component Other task teams, Training needs Late 2015 2nd Workshop on WIGOS quality monitoring and incident management Discuss the current status of the pilot projects and propose detailed draft plan to submit to ICG-WIGOS-5 Discuss the current status of the projects and propose detailed draft plan to submit to Discussion and recommendations Early 2016 Prototype for land surface stations ready to demonstrate; 3 NWP Centres participate Specifications for the IMS and start pilot project #1 in RA-I English speaking countries 2016 ICG-WIGOS-5; Task Teams on DQM and RWC established Prototype for GOS land surface stations and draft plan endorsed Specifications for GOS land surface stations and draft plan endorsed Recommendations endorsed Mid-2016 Joint session of TT-DQM and TT-RWC Prototype and draft plan discussed Specifications and draft plan discussed Mid-2016 EC-68 Draft plan included in WIGOS document plan included in WIGOS document Recommendations approved Late 2016 CBS-16, Prototype demonstrated #1 demonstrated Early 2017 ICG-WIGOS-6 Expanded prototype (all GOS surface stations included in the monitoring) Start pilot project #2 in RA-I French speaking countries Mid-2017 EC-69 Expanded prototype demonstrated and guidance material approved Pilots #1 and #2 demonstrated and guidance material approved Late 2017 Expanded prototype IMS expanded to all GOS surface stations Early 2018 Full monitoring prototype (include WIGOS observing systems) discussed Full IMS prototype (include WIGOS observing systems) discussed
TT-PWPP-2_Final-Report_2015.docx