Delivery of annual report Milestones An initial analysis of current Milestones Te mārama pū ki te on the planning, reporting and language monitoring and reporting in and New measure In progress whakaora reo for state sector Māori reporting MLS lead agencies' accountability reporting Te mana o te reo language programmes schedule documents has been completed. schedule Delivery of a rolling Programme Draft evaluation framework developed Programme Te mārama pū ki te programme of evaluations scoped by with Te Puni Kōkiri. Looking to test this New measure In progress implemented whakaora reo of Māori language December internally and with the Department of 2016/17 Te mana o te reo programmes and services 2015 Internal Affairs. Survey Survey run Concept plan drafted for presentation to Delivery of a survey on scoped and by Dec Te mana o te reo; te the CE. Currently reviewing surveys New Zealanders' attitudes New measure designed In progress 2016: mārama pū ki te undertaken by Māori Television and Te to te reo by 30 June reported by whakaora reo Māngai Pāho for possible overlaps. 2016 31 Mar 2017 Establishing the On 1 October 2015, Te Taura Whiri i te scholarships programme By Dec Reo Māori and Ngā Pae o te New measure Completed N/A Te mana o te reo (to increase national 2015 Māramatanga launched five Kia Ita interest and engagement) scholarships Complete Completing research the Work on all five contracts is pressing - contracts for phase 1 of remaining New measure In progress see Appendix 1 for the detailed report N/A Te mana o te reo the research unit from He Puna Whakarauora. development projects by due dates Output trends Not on track for the year. 9 discussion and research papers were Number of discussion and available from the new website during the research papers provided Te mārama pū ki te New measure 4 300 first quarter. Approximately 300 papers 400 to Māori language whakaora reo 9 have been identified for loading to the stakeholders site and copyright permissions are being sought.
Delivery of annual report on the planning, reporting for state sector Māori language programmes New measure Milestones and reporting schedule In progress An initial analysis of current language monitoring and reporting in MLS lead agencies' accountability documents has been completed. Milestones and reporting schedule Te mārama pū ki te whakaora reo Te mana o te reo Delivery of a rolling programme of evaluations of Māori language programmes and services New measure Programme scoped by December 2015 In progress Draft evaluation framework developed with Te Puni Kōkiri. Looking to test this internally and with the Department of Internal Affairs. Programme implemented 2016/17 Te mārama pū ki te whakaora reo Te mana o te reo Delivery of a survey on New Zealanders' attitudes to te reo New measure Survey scoped and designed by 30 June 2016 In progress Concept plan drafted for presentation to the CE. Currently reviewing surveys undertaken by Māori Television and Te Māngai Pāho for possible overlaps. Survey run by Dec 2016: reported by 31 Mar 2017 Te mana o te reo; te mārama pū ki te whakaora reo Establishing the scholarships programme (to increase national interest and engagement) New measure By Dec 2015 Completed On 1 October 2015, Te Taura Whiri i te Reo Māori and Ngā Pae o te Māramatanga launched five Kia Ita scholarships N/A Te mana o te reo Completing research contracts for phase 1 of the research unit development New measure Complete the remaining projects by due dates In progress Work on all five contracts is pressing - see Appendix 1 for the detailed report from He Puna Whakarauora. N/A Te mana o te reo Output trends Number of discussion and research papers provided to Māori language stakeholders New measure 4 300 9 Not on track for the year. 9 discussion and research papers were available from the new website during the first quarter. Approximately 300 papers have been identified for loading to the site and copyright permissions are being sought. 400 Te mārama pū ki te whakaora reo
2015-16-Q1-to-30-Sept.docx