Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual Life of project Life of $ project $ Review of GLS Road Safety, Project planning and Review current resources 3,000,000 0 for novice State Growth scoping supporting the GLS and best drivers Review of Tasmanian practice in other GLS against Australian jurisdictions and develop GLS Policy Framework recommended changes to Analysis of crashes GLS in Tasmania. involving young drivers Options developed. New motorcycle Registration & On the 29 June 2017, the Grant Deed being Implementation 87,349 training and Licensing, State Minister announced the established` to fund the Project 350,000 assessment Growth progressive roll out of transitional arrangements. Transitional program the new Motorcycle Range and Training location Arrangement Training and Assessment set up in Hobart to occur in 300,000 Program across July and Launceston in Balance for Tasmania, starting with November 2017. Communications Devonport from Late Commence delivery of new 160,000 July, then Hobart and bridging course and Launceston by end of in Devonport in July. 2017 Conduct second round of Lead Assessor Training in First round of Assessor mid-August. training conducted in Finalise communication North West. Strategy including training V Log. Commence direct communication with those affected by the transitional
Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ Actual Life of project $ Review of GLS for novice drivers Road Safety, State Growth Project planning and scoping Review of Tasmanian GLS against Australian GLS Policy Framework Analysis of crashes involving young drivers Options developed. Review current resources supporting the GLS and best practice in other jurisdictions and develop recommended changes to GLS in Tasmania. 3,000,000 0 New motorcycle training and assessment program Registration & Licensing, State Growth On the 29 June 2017, the Minister announced the progressive roll out of the new Motorcycle Training and Assessment Program across Tasmania, starting with Devonport from Late July, then Hobart and Launceston by end of 2017 First round of Assessor training conducted in North West. Grant Deed being established` to fund the transitional arrangements. Range and Training location set up in Hobart to occur in July and Launceston in November 2017. Commence delivery of new bridging course and in Devonport in July. Conduct second round of Lead Assessor Training in mid-August. Finalise communication Strategy including training V Log. Commence direct communication with those affected by the transitional Implementation Project 350,000 Transitional Arrangement 300,000 Balance for Communications 160,000 87,349
Towards-Zero-Progress-Report-to-30-June-2017-1.docx