Priority Sponsor Project/Deliverable Group/Team Timeline Develop a discovery Dace Freivalds Discovery Discovery and access Appointed by June 30, 2015 and access strategic and Access Strategic Plan including strategy team plan. timeline and implementation plan Update due by Dec 1, 2015 Investigate and make Dace Freivalds Investigate landscape and make LMS Investigation Appointed by June 30, 2015 recommendations on recommendation for next steps Team a new Library Report by Dec 1, 2015 Management System Develop a Sue Kellerman Step 1: Conservation Appointed by June 30, 2015 conservation and Conservation and Preservation and Preservation preservation strategic Strategic Plan including Strategic Planning Strategic plan due by Dec 1, plan and proposal for timeline and implementation plan Group 2015 Conservation Lab (Should include 1 or 2 stakeholders external to preservation/special collections etc.) Step 2: Conservation Proposal for lab by May, 2016 Detailed facilities and staffing and Preservation proposal for fully functional Strategic Planning Conservation Lab Group Develop a clearly AD for TEDS Digital Repository Strategic Plan Digital Repository Appointed by October 1, 2015. defined digital Strategy Team? Plan by March 1, 2016. repository strategy Develop a center for Anne Langley Step 1: PCS and Arts and Status Report due by July 1, humanities Status report Humanities (Dawn 2015 information with the and James) college of liberal arts including a digital humanities lab Anne Langley Step 2: DH Strategy Group- Appointed by October 1, 2015 Digital Humanities Strategic Members from Plan including College of Liberal Strategic plan due by March 1, timeline and implementation plan Arts, 2016 Facilities/resources and Libraries DH people Hire a Collections Anne Langley Hire a Collections Strategist Collections Strategist TBD Strategist Search Committee under leadership of AD for Collections
Priority Sponsor Project/Deliverable Group/Team Timeline Develop a discovery and access strategic plan. Dace Freivalds Discovery and Access Strategic Plan including timeline and implementation plan Discovery and access strategy team Appointed by June 30, 2015 Update due by Dec 1, 2015 Investigate and make recommendations on a new Library Management System Dace Freivalds Investigate landscape and make recommendation for next steps LMS Investigation Team Appointed by June 30, 2015 Report by Dec 1, 2015 Develop a conservation and preservation strategic plan and proposal for Conservation Lab Sue Kellerman Step 1: Conservation and Preservation Strategic Plan including timeline and implementation plan Conservation and Preservation Strategic Planning Group (Should include 1 or 2 stakeholders external to preservation/special collections etc.) Appointed by June 30, 2015 Strategic plan due by Dec 1, 2015 Step 2: Detailed facilities and staffing proposal for fully functional Conservation Lab Conservation and Preservation Strategic Planning Group Proposal for lab by May, 2016 Develop a clearly defined digital repository strategy AD for TEDS Digital Repository Strategic Plan Digital Repository Strategy Team? Appointed by October 1, 2015. Plan by March 1, 2016. Develop a center for humanities information with the college of liberal arts including a digital humanities lab Anne Langley Step 1: Status report PCS and Arts and Humanities (Dawn and James) Status Report due by July 1, 2015 Anne Langley Step 2: Digital Humanities Strategic Plan including timeline and implementation plan DH Strategy Group- Members from College of Liberal Arts, Facilities/resources and Libraries DH people Appointed by October 1, 2015 Strategic plan due by March 1, 2016 Hire a Collections Strategist Anne Langley Hire a Collections Strategist Collections Strategist Search Committee under leadership of AD for Collections TBD
UniversityLibraries-SP-2886o6a.docx