infrastructure part and are related to changes in costs estimations, technical projects, etc., the relevant documents should be uploaded via eMS or delivered to the JS within ten working days after request for change is submitted via eMS after decision on approval of changes is made. Decision is taken by the MA. CHANGE IN THE PROJECT ACTIVITIES Only activities that do not alter the Change may not alter Submit a request for change objective of the project can be objective of the project; via the eMS; changed: Changes foster more Submit an updated application increase/decrease in the efficient achievement of the form, partnership agreement amount of existing project project objectives and via the eMS; outputs and/or results; results; If changes are introduced in extend/reduce the of the the infrastructure part and are existing project activity; related to changes in costs create new project output estimations, technical and/or activity; projects, etc., the relevant hand over activity to other documents should be project partner. submitted via eMS or delivered to the JS within ten working days after request for change is submitted via eMS after decision on approval of changes is made. Decision is taken by the MA. MC takes decision on changes which affect achievement of the Programme output and result indicators or would be an exceptional case from the Programme manual rules. PROLONGATION OF THE PROJECT DURATION The project duration can be Maximum project duration Submit a request for change prolonged if the requested can be 24 months. Project via the eMS; prolongation is justified and the can be prolonged by Submit an updated application project can be successfully necessary number of form, partnership agreement finished within the requested end months if justification is via the eMS after decision on date. provided; approval of changes is made. The project implementation . cannot be longer that 31 December 2020. Decision is by the MA. If project requests to prolong project duration by more than six months, decision is taken by the MC.
infrastructure part and are related to changes in costs estimations, technical projects, etc., the relevant documents should be uploaded via eMS or delivered to the JS within ten working days after request for change is submitted via eMS after decision on approval of changes is made. Decision is taken by the MA. CHANGE IN THE PROJECT ACTIVITIES Only activities that do not alter the objective of the project can be changed: increase/decrease in the amount of existing project outputs and/or results; extend/reduce the of the existing project activity; create new project output and/or activity; hand over activity to other project partner. Change may not alter objective of the project; Changes foster more efficient achievement of the project objectives and results; Submit a request for change via the eMS; Submit an updated application form, partnership agreement via the eMS; If changes are introduced in the infrastructure part and are related to changes in costs estimations, technical projects, etc., the relevant documents should be submitted via eMS or delivered to the JS within ten working days after request for change is submitted via eMS after decision on approval of changes is made. Decision is taken by the MA. MC takes decision on changes which affect achievement of the Programme output and result indicators or would be an exceptional case from the Programme manual rules. PROLONGATION OF THE PROJECT DURATION The project duration can be prolonged if the requested prolongation is justified and the project can be successfully finished within the requested end date. Maximum project duration can be 24 months. Project can be prolonged by necessary number of months if justification is provided; The project implementation cannot be longer that 31 December 2020. Submit a request for change via the eMS; Submit an updated application form, partnership agreement via the eMS after decision on approval of changes is made. . Decision is by the MA. If project requests to prolong project duration by more than six months, decision is taken by the MC.
V2_1st_Call_PROGRAMME-MANUAL.docx