Task Resource Task Name Duration Start Finish Predecessors Mode Names Manually Electronic Deployable Wed Fri 58 days Scheduled Parachute Project 9/4/13 11/22/13 Manually Project Definition Mon Fri 15 days Scheduled Phase 9/9/13 9/27/13 Manually Initial Group Tue Tue 1 day Scheduled Meeting 9/10/13 9/10/13 First Manually Thu Thu Sponsor/Facilitator 1 day 3 Scheduled 9/12/13 9/12/13 Meeting Manually Thu Thu Research / Proposal 11 days Scheduled 9/12/13 9/26/13 Group Meeting Manually (Develop: Block Tue Wed 1.5 days Scheduled Diagram & 9/17/13 9/18/13 Manually Block Diagram for TI Thu Thu 0 days 6 Scheduled Due 9/19/13 9/19/13 Manually Pre Proposal Due 0 days Fri Scheduled Manually Revise Pre-Proposal, Fri Fri 16 days Scheduled Develop Final Proposal 9/20/13 10/11/13 Final Proposal Due Manually Fri Fri (Asmussen, TI & 0 days Scheduled 10/11/13 10/11/13 Grotjohn/Udpa) Manually Team Oral Fri Fri 0 days Scheduled Proposal Presentation 10/11/13 10/11/13 Manually Create Budget 2 days Fri Scheduled /Determine Parts List 9/23/13 Manually Mon Tue Order Parts 2 days Scheduled 9/23/13 9/24/13 Manually Contact Local Mon Scheduled Rocket Club 9/16/13 Manually Scheduled Phase 1: Develop Manually Thu Thu Booster Pack for 21 days Scheduled 9/19/13 10/17/13 MSP430 LaunchPad
Task Mode Task Name Duration Start Finish Predecessors Resource Names Manually Scheduled Electronic Deployable Parachute Project 58 days Wed 9/4/13 Fri 11/22/13 Manually Scheduled Project Definition Phase 15 days Mon 9/9/13 Fri 9/27/13 Manually Scheduled Initial Group Meeting 1 day Tue 9/10/13 Tue 9/10/13 Manually Scheduled First Sponsor/Facilitator Meeting 1 day Thu 9/12/13 Thu 9/12/13 3 Manually Scheduled Research / Proposal 11 days Thu 9/12/13 Thu 9/26/13 Manually Scheduled Group Meeting (Develop: Block Diagram & 1.5 days Tue 9/17/13 Wed 9/18/13 Manually Scheduled Block Diagram for TI Due 0 days Thu 9/19/13 Thu 9/19/13 6 Manually Scheduled Pre Proposal Due 0 days Fri Manually Scheduled Revise Pre-Proposal, Develop Final Proposal 16 days Fri 9/20/13 Fri 10/11/13 Manually Scheduled Final Proposal Due (Asmussen, TI & Grotjohn/Udpa) 0 days Fri 10/11/13 Fri 10/11/13 Manually Scheduled Team Oral Proposal Presentation 0 days Fri 10/11/13 Fri 10/11/13 Manually Scheduled Create Budget /Determine Parts List 2 days Fri 9/23/13 Manually Scheduled Order Parts 2 days Mon 9/23/13 Tue 9/24/13 Manually Scheduled Contact Local Rocket Club Mon 9/16/13 Manually Scheduled Manually Scheduled Phase 1: Develop Booster Pack for MSP430 LaunchPad 21 days Thu 9/19/13 Thu 10/17/13
Team%207%20-%20Preproposal.docx