AusAID focus on The Major Possible High No The program Program Ongoing Major Unlikely Moderate short-term results program will seek to management undermines GfD approach readily process of and communicate engagement and its approach focus on sustained nature of internally to long-term change its work is AusAID senior clearly management and other in the stakeholders in design order to document maintain which will support for the be subject approach to AusAID formal approval and appraisal processes AusAID is unable to Selection Unlikely Moderate Yes attract a managing of the contractor with managing sufficient skills and capacity to will be implement the GfD through approach AusAID normal tendering processes GfD is unable to Emphasis Major Unlikely Moderate Yes attract the right will be technical and other given in staff to implement the the program as tendering designed process to a managing who is able to a wide ranging process
AusAID focus on short-term results undermines GfD process of engagement and focus on sustained long-term change The program approach and nature of its work is clearly in the design document which will be subject to AusAID formal approval and appraisal processes Major Possible High No The program will seek to readily communicate its approach internally to AusAID senior management and other stakeholders in order to maintain support for the approach Program management Ongoing Major Unlikely Moderate AusAID is unable to attract a managing contractor with sufficient skills and capacity to implement the GfD approach Selection of the managing will be through AusAID normal tendering processes Unlikely Moderate Yes GfD is unable to attract the right technical and other staff to implement the program as designed Emphasis will be given in the tendering process to a managing who is able to a wide ranging process Major Unlikely Moderate Yes
timor-leste-governance-for-development-investment-design.docx