Contractor must, if it wishes to make a Claim against the Principal arising out of, or in any way in connection with, the Direction: within 5 Business Days of receiving the Direction and before commencing work on the subject matter of the Direction, give notice to the Principal's Representative that it considers the Direction constitutes or involves a Variation; within 15 Business Days of giving the notice under paragraph (a), submit a written claim to the Principal's Representative which includes the details required by clause 16.3(b); and continue to carry out the Contractor's Activities in accordance with the Contract and all Directions of the Principal's Representative, including any Direction in respect of which notice has been given under this clause 16.1. Notice of other Claims Except for Claims for: an extension of time under clause 10.6; a Variation instructed in a "Variation Order" under clause 11.2 or to which clause 16.1 applies; or payment under clause 12.2 or 12.8 of the original Contract Price specified in the Key Details, the Contractor must give the Principal's Representative the notices required by clause 16.3 if it wishes to make a Claim against the Principal in respect of any Direction by the Principal's Representative or any other fact, matter or thing (including a breach of the Contract by the Principal) under, arising out of, or in any way in connection with, the Contract or the Contractor's Activities, the Goods and Services, including anything in respect of which: it is otherwise given an express entitlement under the Contract; or the Contract expressly provides that: specified costs are to be added to the Contract Price; or the Contract Price will be otherwise increased or adjusted, as determined by the Principal's Representative. Prescribed notices The notices referred to in clause 16.2 are: a written notice within 5 Business Days of the first occurrence of the Direction or other fact, matter or thing upon which the Claim is based, expressly specifying: that the Contractor proposes to make a Claim; and the Direction or other fact, matter or thing upon which the Claim will be based; and a written claim within 15 Business Days of giving the written notice under paragraph (a), which must include: detailed particulars concerning the Direction or other fact, matter or thing upon which the Claim is based;
Contractor must, if it wishes to make a Claim against the Principal arising out of, or in any way in connection with, the Direction: within 5 Business Days of receiving the Direction and before commencing work on the subject matter of the Direction, give notice to the Principal's Representative that it considers the Direction constitutes or involves a Variation; within 15 Business Days of giving the notice under paragraph (a), submit a written claim to the Principal's Representative which includes the details required by clause 16.3(b); and continue to carry out the Contractor's Activities in accordance with the Contract and all Directions of the Principal's Representative, including any Direction in respect of which notice has been given under this clause 16.1. Notice of other Claims Except for Claims for: an extension of time under clause 10.6; a Variation instructed in a "Variation Order" under clause 11.2 or to which clause 16.1 applies; or payment under clause 12.2 or 12.8 of the original Contract Price specified in the Key Details, the Contractor must give the Principal's Representative the notices required by clause 16.3 if it wishes to make a Claim against the Principal in respect of any Direction by the Principal's Representative or any other fact, matter or thing (including a breach of the Contract by the Principal) under, arising out of, or in any way in connection with, the Contract or the Contractor's Activities, the Goods and Services, including anything in respect of which: it is otherwise given an express entitlement under the Contract; or the Contract expressly provides that: specified costs are to be added to the Contract Price; or the Contract Price will be otherwise increased or adjusted, as determined by the Principal's Representative. Prescribed notices The notices referred to in clause 16.2 are: a written notice within 5 Business Days of the first occurrence of the Direction or other fact, matter or thing upon which the Claim is based, expressly specifying: that the Contractor proposes to make a Claim; and the Direction or other fact, matter or thing upon which the Claim will be based; and a written claim within 15 Business Days of giving the written notice under paragraph (a), which must include: detailed particulars concerning the Direction or other fact, matter or thing upon which the Claim is based;
Sydney%20Trains%20Template%20Goods%20and%20or%20Services%20Contract.docx