SUMMARY TABLE: WASH Objectives Planned Activities Total Needs (baseline) Achievements as of end 2011 Balance requirements planned for 2012 \IDPs, returnees and host Cleaning and upgrading of existing Estimated 74,300 dug to 9,458 dug wells 64,528 dug to be communities have access to dug wells be cleaned/ upgraded cleaned/upgraded cleaned/ upgraded and are using safe and Distribution of household Identification of requirement N/A Identification of requirement adequate WASH filters to all resettled families ongoing ongoing Rehabilitation/Construction of Estimated 1,000 toilets to be 12,392 toilets repaired and/or 5,759 toilets to be repaired household toilets rehabilitated and 17,000 to constructed and/or constructed be constructed Introduction of eco-san toilets in Identification of requirement N/A Identification of requirement where water is scarce and ongoing ongoing with high water table Rehabilitation/Construction of Estimated 499 schools in Interventions made in 191 Interventions needed in 308 WASH facilities in schools need of WASH interventions schools schools IDPs, returnees and host Procurement and distribution of 129,000 hygiene kits 122,894 hygiene kits About 6,000 kits needed communities perform proper hygiene kits to returnees distributed to IDPs in welfare hygiene behavioural practices centres and return areas Hygiene education/promotion to Identification of requirement NA Identification of requirement ensure the use of eco-san toilets ongoing ongoing
SUMMARY TABLE: WASH Objectives Planned Activities Total Needs (baseline) Achievements as of end 2011 Balance requirements planned for 2012 \IDPs, returnees and host communities have access to and are using safe and adequate WASH Cleaning and upgrading of existing dug wells Estimated 74,300 dug to be cleaned/ upgraded 9,458 dug wells cleaned/upgraded 64,528 dug to be cleaned/ upgraded Distribution of household filters to all resettled families Identification of requirement ongoing N/A Identification of requirement ongoing Rehabilitation/Construction of household toilets Estimated 1,000 toilets to be rehabilitated and 17,000 to be constructed 12,392 toilets repaired and/or constructed 5,759 toilets to be repaired and/or constructed Introduction of eco-san toilets in where water is scarce and with high water table Identification of requirement ongoing N/A Identification of requirement ongoing Rehabilitation/Construction of WASH facilities in schools Estimated 499 schools in need of WASH interventions Interventions made in 191 schools Interventions needed in 308 schools IDPs, returnees and host communities perform proper hygiene behavioural practices Procurement and distribution of hygiene kits to returnees 129,000 hygiene kits 122,894 hygiene kits distributed to IDPs in welfare centres and return areas About 6,000 kits needed Hygiene education/promotion to ensure the use of eco-san toilets Identification of requirement ongoing NA Identification of requirement ongoing
2012_SriLanka_JPA.docx