36 No active support from the See # 31 management in for the 3 1 3 implementation of the training and mentoring activities Output 4.2: On-the-job training provided to Municipal Public Works staff on the application of key systems/procedures 37 Insufficient staff with adequate See # 33 formal education and professional qualifications available and 3 1 3 interested to be involved in systems development and training in on the application of the systems 38 No active support from the See # 33 management in MPWTC for the 3 1 3 development of systems and related staff training Year 1 2 3 4 Output Activity 2017 2018 2019 2020 Q1 Q2 Q3 Q4 Q1 Q2 Q3 Q4 Q1 Q2 Q3 Q4 Q1 Q2 Q3 Q4 Outcome 1: Relevant GoTL agencies and Development Partners are collaborating to ensure an enabling environment for rural road asset management Output 1.1: Dev. of Rural Road Support to development of Rural Road Policy Policy by MPWTC supported Output 1.2: Secretariat support Support to establishment and functioning of for inter-Ministerial Forum Forum provided
36 No active support from the management in for the implementation of the training and mentoring activities 3 1 3 See # 31 Output 4.2: On-the-job training provided to Municipal Public Works staff on the application of key systems/procedures 37 Insufficient staff with adequate formal education and professional qualifications available and interested to be involved in systems development and training in on the application of the systems 3 1 3 See # 33 38 No active support from the management in MPWTC for the development of systems and related staff training 3 1 3 See # 33 Output Activity Year 1 2017 2 2018 3 2019 4 2020 Q1 Q2 Q3 Q4 Q1 Q2 Q3 Q4 Q1 Q2 Q3 Q4 Q1 Q2 Q3 Q4 Outcome 1: Relevant GoTL agencies and Development Partners are collaborating to ensure an enabling environment for rural road asset management Output 1.1: Dev. of Rural Road Policy by MPWTC supported Support to development of Rural Road Policy Output 1.2: Secretariat support for inter-Ministerial Forum provided Support to establishment and functioning of Forum
timor-leste-roads-for-development-design-update-annex.docx