Identification of either existing hooks in X.509 certificates or possible extension of X.509 certificates for ABE specific parameters Reviewed at CYBER#10 (31 May - 02 June 2017) and made available to TC CYBER for comments and feedback one week before the meeting. STF Progress report submitted one week before the meeting and to be approved by TC Milestone 2 Presentation to stakeholders – Experts’ work official presentation to stakeholders during ETSI Security week. Not subject to any payment. Milestone 3 TS stable for review – – TS stable draft reviewed at CYBER#11 (25-27 Sept 2017) and made available one week before the meeting. STF Progress report submitted one week before the meeting and to be approved by TC CYBER. Milestone 4 deliverable for approval, STF final report – TS final deliverable reviewed at CYBER#12 should be available two weeks before the meeting. Final report reviewed at CYBER#12 should be available one week before the meeting. TS Final deliverable and Final report to be approved by TC CYBER. Task summary Task / Milestone / Target N Deliverable date 06 Mar M0 of work 2017 06 Mar Core ABE protocol T1 2017 specifications 1 Dec 2017 Mapping into standard 10 Apr 2017 T2 Public Key Infrastructure 27 Oct 2017 X.509 Protocol bindings for 10 Apr 2017 T3 XACML 27 Oct 2017 10 Apr 2017 T4 Protocol bindings for SAML 27 Oct 2017 CYBER#10 M1 TS early draft for review 31-May 02 – – June 2017 Presentation to M2 June 2017 stakeholders CYBER#11 M3 TS stable draft for review 25-27 Sept – 2017 06 Mar Technical leadership and T5 2017 coordination Feb 2017 Final drafts, STF final 09 Feb M4 report 2018 Total
Identification of either existing hooks in X.509 certificates or possible extension of X.509 certificates for ABE specific parameters Reviewed at CYBER#10 (31 May - 02 June 2017) and made available to TC CYBER for comments and feedback one week before the meeting. STF Progress report submitted one week before the meeting and to be approved by TC Milestone 2 – Presentation to stakeholders Experts’ work official presentation to stakeholders during ETSI Security week. Not subject to any payment. Milestone 3 – TS – stable for review TS stable draft reviewed at CYBER#11 (25-27 Sept 2017) and made available one week before the meeting. STF Progress report submitted one week before the meeting and to be approved by TC CYBER. Milestone 4 – deliverable for approval, STF final report TS final deliverable reviewed at CYBER#12 should be available two weeks before the meeting. Final report reviewed at CYBER#12 should be available one week before the meeting. TS Final deliverable and Final report to be approved by TC CYBER. Task summary N Task / Milestone / Deliverable Target date M0 of work 06 Mar 2017 T1 Core ABE protocol specifications 06 Mar 2017 1 Dec 2017 T2 Mapping into standard Public Key Infrastructure X.509 10 Apr 2017 27 Oct 2017 T3 Protocol bindings for XACML 10 Apr 2017 27 Oct 2017 T4 Protocol bindings for SAML 10 Apr 2017 27 Oct 2017 M1 TS – early draft for review CYBER#10 31-May – 02 June 2017 M2 Presentation to stakeholders June 2017 M3 TS – stable draft for review CYBER#11 25-27 Sept 2017 T5 Technical leadership and coordination 06 Mar 2017 Feb 2017 M4 Final drafts, STF final report 09 Feb 2018 Total
ToR529v03_CYBER_ABE.docx