PROJECT FACT SHEET 2017. The $5 million construction project is a Director’s Order. Construction activities began in February 2017, and will continue for approximately 200 working days. PROJECT 04-4K390 SR-1 Post Mile 25.1 north of Jenner, Storm CONSTRUCTION UPDATE: Damage Director’s Order The project involves several construction stages. Stage 1 (completed) focused on the installation Project Sponsor: n/a of sheet piles on the northbound side of SR-1. Implementing Agency: Caltrans Work was performed overnight with intermittent closure of the highway for 30-40 minutes. Local PROJECT DESCRIPTION: access for emergency traffic was available. Stage 2, stabilization work will continue behind This project proposes to install shore piling (200’ x placed K-rail with one-way traffic control. No 25”) to the northbound lane of SR-1 which has detours needed. been impacted by recent storms. PROJECT WEBSITE: MOBILITY N/A Northbound lane is open to one-way traffic control SOCIAL MEDIA Follow us on Twitter @CaltransD4. PROJECT STATUS: (March 2017) Project was approval by Caltrans HQ in February
PROJECT FACT SHEET PROJECT 04-4K390 SR-1 Post Mile 25.1 north of Jenner, Storm Damage Director’s Order Project Sponsor: n/a Implementing Agency: Caltrans PROJECT DESCRIPTION: This project proposes to install shore piling (200’ x 25”) to the northbound lane of SR-1 which has been impacted by recent storms. MOBILITY Northbound lane is open to one-way traffic control PROJECT STATUS: (March 2017) Project was approval by Caltrans HQ in February 2017. The $5 million construction project is a Director’s Order. Construction activities began in February 2017, and will continue for approximately 200 working days. CONSTRUCTION UPDATE: The project involves several construction stages. Stage 1 (completed) focused on the installation of sheet piles on the northbound side of SR-1. Work was performed overnight with intermittent closure of the highway for 30-40 minutes. Local access for emergency traffic was available. Stage 2, stabilization work will continue behind placed K-rail with one-way traffic control. No detours needed. PROJECT WEBSITE: N/A SOCIAL MEDIA Follow us on Twitter @CaltransD4.
SR1-Jenner-Fact-Sheet.docx