SUMMARY TABLE: EDUCATION AND SPORTS AND RECREATION Objectives Planned Activities Total Needs (baseline) Achievements as of Balance requirements end 2011 planned for 2012 20 resettled and reopened Repairs and refurbishment of Data is being collected 100 schools Based on the total schools are and ready for school compounds needs education activities Teaching materials are Supply of student kits Approximately 50,000 unit 100,000 kits were 50,000 children and available for affected children kits (in two distributions issued in 2010 and their families requiring to continue learning during 2012) 2011 support to obtain school supplies to ensure school attendance Ensure protective environment Training of teachers on Identification of New objective for Identification of Disaster Risk Reduction/MRE requirement is ongoing 2012 requirement ongoing and classroom management Improve learning achievement Accelerated Learning 80,000 children Continuation of the 80,000 children Programme for 100,000 programme benefitted children Improve sports, recreation and Supply of recreational Identification of Play equipment Identification of extracurricular activities in materials and implementation requirement ongoing provided for repaired requirement ongoing schools and in communities of psycho-social programme preschools
Objectives Planned Activities Total Needs (baseline) Achievements as of end 2011 Balance requirements planned for 2012 20 resettled and reopened schools are and ready for education activities Repairs and refurbishment of school compounds Data is being collected 100 schools Based on the total needs Teaching materials are available for affected children to continue learning Supply of student kits Approximately 50,000 unit kits (in two distributions during 2012) 100,000 kits were issued in 2010 and 2011 50,000 children and their families requiring support to obtain school supplies to ensure school attendance Ensure protective environment Training of teachers on Disaster Risk Reduction/MRE and classroom management Identification of requirement is ongoing New objective for 2012 Identification of requirement ongoing Improve learning achievement Accelerated Learning Programme for 100,000 children 80,000 children Continuation of the programme 80,000 children benefitted Improve sports, recreation and extracurricular activities in schools and in communities Supply of recreational materials and implementation of psycho-social programme Identification of requirement ongoing Play equipment provided for repaired preschools Identification of requirement ongoing SUMMARY TABLE: EDUCATION AND SPORTS AND RECREATION
2012_SriLanka_JPA.docx