The timing of the second mission (Phase 2) will be dependent upon discussions and agreements between the development partners but ideally a two-week design mission would be undertaken in July 2012 at the latest. Expected inputs and duration of the IPR and Re-Design Mission (Phases 1 and 2) is as follows. Date Task Location Input (Days) (Maximum input) PHASE 1 Team TVET Leader Specialist 2012 9-11 April Document review Home office 3 3 13 April IPR Evaluation Plan Home office 1 - 17-18 April AusAID briefings & Canberra 2 1 presentation of methodology & AusAID approval of Evaluation Plan 23 - 6 Mission 1 including Tonga 14 14 May preparation and presentation of Aide Memoire and outline of the draft IPR. 11 - 20 Draft IPR Report, Situational Home Office 10 6 Analysis and Report on May Design Options 4 Peer review of IPR Report 1 1 June 13 - 15 Final IPR Report, Situational Home Office 3 2 June Analysis & Re-Design Options after feedback from AusAID and other stakeholders PHASE 2 4 July Design mission planning Home office 1 - 11-22 July Mission 2 including 12 12 preparation and presentation of Aide Memoire 2-9 August Design Document Home office 8 6 24 August Peer review of Draft Design 1 1 Document
The timing of the second mission (Phase 2) will be dependent upon discussions and agreements between the development partners but ideally a two-week design mission would be undertaken in July 2012 at the latest. Expected inputs and duration of the IPR and Re-Design Mission (Phases 1 and 2) is as follows. Date Task Location Input (Days) (Maximum input) PHASE 1 2012 Team Leader TVET Specialist 9-11 April Document review Home office 3 3 13 April IPR Evaluation Plan Home office 1 - 17-18 April AusAID briefings & presentation of methodology & AusAID approval of Evaluation Plan Canberra 2 1 23 - 6 May Mission 1 including preparation and presentation of Aide Memoire and outline of the draft IPR. Tonga 14 14 11 - 20 May Draft IPR Report, Situational Analysis and Report on Options Home Office 10 6 4 June Peer review of IPR Report 1 1 13 - 15 June Final IPR Report, Situational Analysis & Re-Design Options after feedback from AusAID and other stakeholders Home Office 3 2 PHASE 2 4 July Design mission planning Home office 1 - 11-22 July Mission 2 including preparation and presentation of Aide Memoire 12 12 2-9 August Design Document Home office 8 6 24 August Peer review of Draft Design Document 1 1 Design
tonga-tsp1-ipr.docx