3. 3.2.2: Elaboration Feasibility 6 weeks 2 weeks after Yes of Feasibility Study, after submission, the Client Study Summarized approval of shall submit the Estimate and Conceptual approval or estimates on Note and comments, if any. In objects Design case of comments the Theme Consultant shall Site-specific modify accordingly environmental the report within 2 impact weeks. The Client assessments for shall approve the the relevant modified report works within 1 week and Site-specific shall issue the Environmental Minister Order in 2 Management weeks. Plans Project for 4. 3.2.3: Elaboration 6 weeks 2 weeks after Yes authorization of Project for after submission, the Client of the works authorization of approval of shall submit the the works Project for Feasibility approval or execution/removal authorization Study and comments, if any. In (Technical Project of the works site-specific case of comments the - Part I) that removal (if the EMPs Consultant shall includes: Detailed case may be) modify accordingly Design, Working the report within 2 Project for Drawings, Bill of weeks. The Client organization of Quantities and shall approve the works Building Permit modified report execution documentation within weeks. After receiving the approval, the Consultant shall ensure that the Building Permit will be issued within 1 month. Technical 5. 3.2.4: Elaboration 2 months 2 weeks after Yes Project - Part II of i) Technical submission, the Client Project for Bill of approval of shall submit the Execution quantities in Projects approval or (Technical Project the format from 3.2.3 comments, if any. In - Part II) that requested by case of comments the includes: details the IBRD Consultant shall of execution and standard modify accordingly ii) elaboration of bidding the report within 10 technical part of documents days. The Client shall the Bidding approve the report
3. 3.2.2: Elaboration of Feasibility Study Feasibility Study, Summarized Estimate and estimates on objects Site-specific environmental impact assessments for the relevant works Site-specific Environmental Management Plans 6 weeks after approval of Conceptual Note and Design Theme 2 weeks after submission, the Client shall submit the approval or comments, if any. In case of comments the Consultant shall modify accordingly the report within 2 weeks. The Client shall approve the modified report within 1 week and shall issue the Minister Order in 2 weeks. Yes 4. 3.2.3: Elaboration of Project for authorization of the works execution/removal (Technical Project - Part I) that includes: Detailed Design, Working Drawings, Bill of Quantities and Building Permit documentation Project for authorization of the works Project for authorization of the works removal (if the case may be) Project for organization of works execution 6 weeks after approval of Feasibility Study and site-specific EMPs 2 weeks after submission, the Client shall submit the approval or comments, if any. In case of comments the Consultant shall modify accordingly the report within 2 weeks. The Client shall approve the modified report within weeks. After receiving the approval, the Consultant shall ensure that the Building Permit will be issued within 1 month. Yes 5. 3.2.4: Elaboration of i) Technical Project for Execution (Technical Project - Part II) that includes: details of execution and ii) elaboration of technical part of the Bidding Technical Project - Part II Bill of quantities in the format requested by the IBRD standard bidding documents 2 months approval of Projects from 3.2.3 2 weeks after submission, the Client shall submit the approval or comments, if any. In case of comments the Consultant shall modify accordingly the report within 10 days. The Client shall approve the report Yes
ToR-Technical-Design-Horezu-and-Costesti-FICs.docx