became a designated area on 1st August 2013 the project group is made up of many local organisations and local residents and have carried out much research through working groups. The emerging plan is at a critical stage with much collation of data and bringing together of findings required. To help support this TTC will; Key Priority TDNP Outcome Milestone Date Owner Cost and budget commitment Appoint Chair Provide ultimate Chair appointed 10/2015 NDP group Cllr Time leadership to group Introduce new Web Launch web site Website live 10/2015 NDG Officer time site 09/2015 ownership through clerk and administrator Establish necessary Complete NDP Secure further funding 09/2016 NDG Officer time – funding streams through Clerk Carry out Audit & Collation of Action plan on what is 10/2015 Planning Aid Officer time Collate Data evidence to share required to complete plan & Council with the public staff & project members Commission / Bring NDP Written plan 12/2015 Consultant & EMR in council outsource work evidence together NDP budget up to and write policies including £11,250 new chair Commission/outsource Robust evidence Work completed 10/2015 NDP & NDP budget up to town centre survey to support NDP council staff £2,500 policies
became a designated area on 1st August 2013 the project group is made up of many local organisations and local residents and have carried out much research through working groups. The emerging plan is at a critical stage with much collation of data and bringing together of findings required. To help support this TTC will; Key Priority TDNP Outcome Milestone Date Owner Cost and budget commitment Appoint Chair Provide ultimate leadership to group Chair appointed 10/2015 NDP group Cllr Time Introduce new Web site Launch web site 09/2015 Website live 10/2015 NDG ownership through clerk and administrator Officer time Establish necessary funding streams Complete NDP Secure further funding 09/2016 NDG – through Clerk Officer time Carry out Audit & Collate Data Collation of evidence to share with the public Action plan on what is required to complete plan 10/2015 Planning Aid & Council staff & project members Officer time Commission / outsource work Bring NDP evidence together and write policies Written plan 12/2015 Consultant & NDP including new chair EMR in council budget up to £11,250 Commission/outsource town centre survey Robust evidence to support NDP policies Work completed 10/2015 NDP & council staff NDP budget up to £2,500
Tetbury-Town-Council-Business-Plan-1.docx