compensated retroactively partly in October and November. Disaster risk At least six schools in Wajir and reduction and early Turkana counties have set up recovery approaches green houses to supplement the integrated within the school diet with fresh produce. education sector Sector partners trained on ways intervention. of integrating DRR in their Capacity programming. development of the More than 8,000 teachers education system is trained in peacebuilding strengthened both at More than 300 members of national and SMCs trained on boarding levels to school management. effectively respond to Peace campaign targeting at education in least 400 pupils from districts emergencies. previously affected by election violence rolled out. MoE Officers at headquarters and on the ground participated in assessments of the Education Sector. Sub-national sectors initiated in north-western Kenya. Governance Disaster Risk Final DRM Draft Law finalized Kenya’s structures at national, Management (DRM) and presented before end of sub-national and Bill is passed into law. July. DRM strategy finalized community levels .Information management and District Disaster have sufficient liaison mechanism project to link Committees (DDCs) disaster humanitarian and development have improved their preparedness to actors to operate together has response capacity reduce the impact of (from 2011 levels) and not been funded, crises and response ability to coordinate 81 (out of 240) DDCs have been capacity to support through the political trained. Further review of the early recovery of hierarchy to the project activities needed to affected people, Ministry of State for measure the impact of the building on existing Special Programmes training. knowledge, skills and (MOSSP) level and up Supported and already coping mechanisms. to community level. established MoSSP information 40 community disaster management system for management effective committees humanitarian/development established. action. Profiling ER 40 community disaster interventions among diverse humanitarian actors in the management plans ASALs. developed Qualitative assessment: Information management and liaison mechanism exists for humanitarian and development actors to harness the strengths of each other.
compensated retroactively partly in October and November. Disaster risk reduction and early recovery approaches integrated within the education sector intervention. Capacity development of the education system is strengthened both at national and levels to effectively respond to education in emergencies. At least six schools in Wajir and Turkana counties have set up green houses to supplement the school diet with fresh produce. Sector partners trained on ways of integrating DRR in their programming. More than 8,000 teachers trained in peacebuilding More than 300 members of SMCs trained on boarding school management. Peace campaign targeting at least 400 pupils from districts previously affected by violence rolled out. MoE Officers at headquarters and on the ground participated in assessments of the Education Sector. Sub-national sectors initiated in north-western Kenya. Governance structures at national, sub-national and community levels have sufficient disaster preparedness to reduce the impact of crises and response capacity to support the early recovery of affected people, building on existing knowledge, skills and coping mechanisms. Kenya’s Disaster Risk Management (DRM) Bill is passed into law. District Disaster Committees (DDCs) have improved their response capacity (from 2011 levels) and ability to coordinate through the political hierarchy to the Ministry of State for Special Programmes (MOSSP) level and up to community level. 40 community disaster management committees established. 40 community disaster management plans developed Qualitative assessment: Information management and liaison mechanism exists for humanitarian and development actors to harness the strengths of each other. Final DRM Draft Law finalized and presented before end of July. DRM strategy finalized .Information management and liaison mechanism project to link humanitarian and development actors to operate together has not been funded, 81 (out of 240) DDCs have been trained. Further review of project activities needed to measure the impact of the training. Supported and already established MoSSP information management system for effective humanitarian/development action. Profiling ER interventions among diverse humanitarian actors in the ASALs. election
2013_Kenya_EHRP.docx