6: Component 2 key findings and recommendations of Findings Recommendations Prime Responsibility urgency Given delays to the implementation of the GA, the R6: DFAT-MoEC assign sufficient resources to C2 so as to ensure DFAT and MoEC (with SSQ support) intended program outcomes may only be timely delivery of GA results, or should readjust the EOPO *** achieved after 2016 (see §3.4.3) and implementation strategy accordingly. GoI’s political commitment to the PD system R7: MoEC should lobby and advocate for the PD system to be MoEC (with DFAT support through remains unclear (see §3.4.1) included in strategic documents (e.g. the RPJMN and the ATOG and GOG; and SSQ support) *** upcoming Renstra), thereby enhancing political commitment to its implementation. Unknown ability and willingness of central, R8: Institutional Partners must better understand the financial MoEC and DFAT (with POM and SSQ provincial and/or district government to finance capacity and willingness of district, provincial and central support) *** the system or pay for services provided by it government levels to fund PD services, and develop a the GA (see §3.4.1 and §3.4.5) workable sustainability strategy. NB: Red (***) - high urgency; orange (**) - medium urgency; green (*) - low urgency
6: Component 2 key findings and recommendations Findings Recommendations of urgency Prime Responsibility Given delays to the implementation of the GA, the intended program outcomes may only be achieved after 2016 (see §3.4.3) R6: DFAT-MoEC assign sufficient resources to C2 so as to ensure timely delivery of GA results, or should readjust the EOPO and implementation strategy accordingly. *** DFAT and MoEC (with SSQ support) GoI’s political commitment to the PD system remains unclear (see §3.4.1) R7: MoEC should lobby and advocate for the PD system to be included in strategic documents (e.g. the RPJMN and the upcoming Renstra), thereby enhancing political commitment to its implementation. *** MoEC (with DFAT support through ATOG and GOG; and SSQ support) Unknown ability and willingness of central, provincial and/or district government to finance the system or pay for services provided by it the GA (see §3.4.1 and §3.4.5) R8: Institutional Partners must better understand the financial capacity and willingness of district, provincial and central government levels to fund PD services, and develop a workable sustainability strategy. *** MoEC and DFAT (with POM and SSQ support) NB: Red (***) - high urgency; orange (**) - medium urgency; green (*) - low urgency
2013-indonesia-education-annual-partnership-performance-report.docx