To Be Confirmed WHSCT E-Recruitment go-Live on plan for 18 May with deployment across the Trust, except Medical Recruitment, from 1 June. Date for transition to SSC not yet agreed - dependency on recharge model. SEHSCT Live on E-Recruitment for retained activity (10+ medical vacancies in progress) No date agreed for transition to SSC. Dependency on recharging model Complete Regional organisations Complete – SHSCT November 2014 – Pathfinder went live for SHSCT (Legacy) & BSO on 1st October. E-Recruit deployed to BSO 4th March 2014. – Activity Progress Next step Due Date Previous Current Recruitment and Planned to start Continue working 30/09/2015 Selection BHSCT transition in April 2015, with Trust towards – A A completion by 30 Sept. transition to SS 2015 Recruitment and NHSCT planned to start Continue working 31/09/2015 Selection NHSCT transition in May 2015, with Trust towards – A A completion by 30 Sept. transition to SS 2015 Recruitment and NIMDTA planned to Continue working 30/05/2015 transition in April 2015, towards transition to Selection –NIMDTA A R completion by 31 May SS 2015 Recruitment and NIAS planned for Continue working 30/09/2015 Selection NIAS September 2015 towards transition to A R – SS Recruitment and WHSCT Jun/Jul Continue working 31/09/2015 – R Selection WHSCT & /Aug2015 (to be towards deployment R – SEHSCT confirmed) with Trusts
To Be Confirmed WHSCT E-Recruitment go-Live on plan for 18 May with deployment across the Trust, except Medical Recruitment, from 1 June. Date for transition to SSC not yet agreed - dependency on recharge model. SEHSCT Live on E-Recruitment for retained activity (10+ medical vacancies in progress) No date agreed for transition to SSC. Dependency on recharging model Complete Regional organisations – Complete SHSCT – November 2014 Pathfinder went live for SHSCT (Legacy) & BSO on 1st October. E-Recruit deployed to BSO – 4th March 2014. Activity Progress Next step Due Date Previous Current Recruitment and Selection – BHSCT Planned to start transition in April 2015, completion by 30 Sept. 2015 Continue working with Trust towards transition to SS 30/09/2015 A A Recruitment and Selection – NHSCT NHSCT planned to start transition in May 2015, completion by 30 Sept. 2015 Continue working with Trust towards transition to SS 31/09/2015 A A Recruitment and Selection –NIMDTA NIMDTA planned to transition in April 2015, completion by 31 May 2015 Continue working towards transition to SS 30/05/2015 R A Recruitment and Selection – NIAS NIAS planned for September 2015 Continue working towards transition to SS 30/09/2015 R A Recruitment and Selection – WHSCT & SEHSCT WHSCT – Jun/Jul /Aug2015 (to be confirmed) Continue working towards deployment with Trusts 31/09/2015 R R
SS_Highlight_Report_April_2015.docx