Preparation finalization Finishing of design / static Community calculations (30 Days) project/reliefs Permissions (up to 3 month) Contact with relevant communities/Stakeholder events modelling /sculpture (events planned in the first 3 month, details see budget) Fabrication of the Fabrication Fabrication final works sculpture and casting in factory In factory relief in factory Erection of the Opening object before and PR 24th of May 2015
Preparation finalization of design / static calculations (30 Days) Permissions (up to 3 month) Contact with relevant communities/Stakeholder events modelling /sculpture (events planned in the first 3 month, details see budget) Finishing Community project/reliefs Fabrication of the sculpture and casting relief in factory Fabrication in factory Fabrication In factory final works Erection of the object before 24th of May 2015 Opening and PR
The_proposalinterace.docx