Phase 2: Integrate Manually Fri Fri Booster Pack & 26 days Scheduled 10/18/13 11/22/13 MSP430 Manually Size/Weight Fri Tue 8 days Scheduled Reductions (if possible!) 10/18/13 10/29/13 Manually Wed Wed Final Integration 16 days 19 Scheduled 10/30/13 11/20/13 Manually Testing and Thu Fri 2 days 20 Scheduled Simulation 11/21/13 11/22/13 Manually Team Design Issues Wed Fri 18 days Scheduled 10/30/13 11/22/13 Manually Team Design Issues Fri Fri 0 days Scheduled Paper Due 11/22/13 11/22/13 Team Technical Manually Lecture Presentation (In 0 days Fri 11/8/13 Scheduled Class) Individual Manually Thu Thu Application Notes Due 0 days Scheduled 11/7/13 11/7/13 (Asmussen) Manually Fri Fri End Game 11 days Scheduled 11/22/13 12/6/13 Manually Demonstrate Project Mon Wed 3 days 21 Scheduled Prototype (In Class) 11/25/13 11/27/13 Manually Wed Wed Final Reports Due 0 days Scheduled 12/4/13 12/4/13 Manually Design Day 0 days Fri 12/6/13 Scheduled
Manually Scheduled Phase 2: Integrate Booster Pack & MSP430 26 days Fri 10/18/13 Fri 11/22/13 Manually Scheduled Size/Weight Reductions (if possible!) 8 days Fri 10/18/13 Tue 10/29/13 Manually Scheduled Final Integration 16 days Wed 10/30/13 Wed 11/20/13 19 Manually Scheduled Testing and Simulation 2 days Thu 11/21/13 Fri 11/22/13 20 Manually Scheduled Team Design Issues 18 days Wed 10/30/13 Fri 11/22/13 Manually Scheduled Team Design Issues Paper Due 0 days Fri 11/22/13 Fri 11/22/13 Manually Scheduled Team Technical Lecture Presentation (In Class) 0 days Fri 11/8/13 Manually Scheduled Individual Application Notes Due (Asmussen) 0 days Thu 11/7/13 Thu 11/7/13 Manually Scheduled End Game 11 days Fri 11/22/13 Fri 12/6/13 Manually Scheduled Demonstrate Project Prototype (In Class) 3 days Mon 11/25/13 Wed 11/27/13 21 Manually Scheduled Final Reports Due 0 days Wed 12/4/13 Wed 12/4/13 Manually Scheduled Design Day 0 days Fri 12/6/13
Team%207%20-%20Preproposal.docx