Coasts at Risk draft summary of analysis September Likely Sept-October 2013 depending and trends to circulate among Working 2013 on venue Group Review existing literature and select November Delete. Change in scope, away from target countries for case studies 2012 Case studies to background papers for workshop and compilation of Draft report of comparative assessment March 2013 recommendations on NAP process and case studies Final report prepared for a special session June 2013 at the Global Ocean Forum Background Paper on NAP efforts in February NEW milestone, replacing case Tanzania studies Conduct national level workshop in December Delayed anticipate March 2013, – Tanzania 2012 depending on counterpart agency Generate report of major outcomes from February Delayed anticipate April 2013 – Tanzania Workshop 2013 Background information gathering for W. April 2013 NEW milestone, replacing case Africa workshop studies. Conduct W. Africa workshop with April 2013 On track - Workshop in West Africa regional leaders and sectors planned for April, pending leveraged funding and coordinated timing with USAID WA Mission. Generate summary report of major May 2013 On track outcomes from W. Africa workshop. Form a Working Group to focus on December Delayed, April 2013, Working group national-level planning incorporating 2012 will be a subset of W Africa climate change adaptation workshop attendees, with others engaged in NAP Conduct West Africa/Accra meeting with April 2013 On track event tied to W. Africa – regional planners and above Working workshop Group Generate report of major outcomes from May 2013 On track meeting Conduct a special session at the Global June 2013 May not be at the Global Ocean Ocean Forum with Working Group to Forum; looking into other options present the outcomes of the West Africa through UNFCCC process. meeting Anticipate that we can have someone from Africa present draft recommendations Assemble feedback into final September These will be draft until it is vetted recommendations 2013 by additional practitioners. LEARNING
Coasts at Risk draft summary of analysis and trends to circulate among Working Group September 2013 Likely Sept-October 2013 depending on venue Review existing literature and select target countries for case studies November 2012 Delete. Change in scope, away from Case studies to background papers for workshop and compilation of recommendations on NAP process Draft report of comparative assessment and case studies March 2013 Final report prepared for a special session at the Global Ocean Forum June 2013 Background Paper on NAP efforts in Tanzania February NEW milestone, replacing case studies Conduct national level workshop in Tanzania December 2012 Delayed – anticipate March 2013, depending on counterpart agency Generate report of major outcomes from Tanzania Workshop February 2013 Delayed – anticipate April 2013 Background information gathering for W. Africa workshop April 2013 NEW milestone, replacing case studies. Conduct W. Africa workshop with regional leaders and sectors April 2013 On track - Workshop in West Africa planned for April, pending leveraged funding and coordinated timing with USAID WA Mission. Generate summary report of major outcomes from W. Africa workshop. May 2013 On track Form a Working Group to focus on national-level planning incorporating climate change adaptation December 2012 Delayed, April 2013, Working group will be a subset of W Africa workshop attendees, with others engaged in NAP Conduct West Africa/Accra meeting with regional planners and above Working Group April 2013 On track – event tied to W. Africa workshop Generate report of major outcomes from meeting May 2013 On track Conduct a special session at the Global Ocean Forum with Working Group to present the outcomes of the West Africa meeting June 2013 May not be at the Global Ocean Forum; looking into other options through UNFCCC process. Anticipate that we can have someone from Africa present draft recommendations Assemble feedback into final recommendations September 2013 These will be draft until it is vetted by additional practitioners. LEARNING
SUCCESS_SemiAnnual_Rpt_Jul_to_Dec_2012.docx