Governance entity has Entity does not start work 30 stakeholders who will funds on and TAP TSI service pay five years formation to conduct procurements delayed for participation fees (for business an extended period until 2015 to 2019 incl) during funds available 2013 so that service development contracts can be signed A common proposal for Delay to re-publication of Effective working in May governance of RU/IM TAP TSI and TAF TSI and June 2012 by all matters cannot be agreed Regulations, uncertainty parties to ensure a with TAF TSI for RU and IMs as to the common proposal can be stakeholders method for meeting their agreed obligations and therefore no funds at all in 2013 for any TAP TSI Phase Two activity Other stakeholders as Reduced membership Proactive communication defined in the governance and hence higher annual from the governance refrain from participation participation fees entity to potential in the entity stakeholders and third parties
Governance entity has funds on formation to conduct business Entity does not start work and TAP TSI service procurements delayed for an extended period until funds available 30 stakeholders who will pay five years participation fees (for 2015 to 2019 incl) during 2013 so that service development contracts can be signed A common proposal for governance of RU/IM matters cannot be agreed with TAF TSI stakeholders Delay to re-publication of TAP TSI and TAF TSI Regulations, uncertainty for RU and IMs as to the method for meeting their obligations and therefore no funds at all in 2013 for any TAP TSI Phase Two activity Effective working in May and June 2012 by all parties to ensure a common proposal can be agreed Other stakeholders as defined in the governance refrain from participation in the entity Reduced membership and hence higher annual participation fees Proactive communication from the governance entity to potential stakeholders and third parties
tap_masterplan_v1-1_tracked.docx