Evaluation Milestones August December – Preparation 2014 Constituting the Management Group August 2014 Development of Terms of Reference August 2014 Recruitment of the Evaluation Team (selection, procurement, contracting) Aug 2014 Jan. 2015 – Inception January 2015- 2014 Inception Field Mission January 2015 Production of draft Inception Report Early February 2015 Finalized Inception Report Early March 2015 Data collection and analysis, fieldwork March/April 2015 3 weeks during March Field mission with full team 2015 Data analysis 2015 Reporting April/ May 2015 Production of draft report End of April 2015 Revised version of the report May 2015 Approval June / July 2015
Evaluation Milestones Preparation August – December 2014 Constituting the Management Group August 2014 Development of Terms of Reference August 2014 Recruitment of the Evaluation Team (selection, procurement, contracting) Aug 2014 – Jan. 2015 Inception January 2015- 2014 Inception Field Mission January 2015 Production of draft Inception Report Early February 2015 Finalized Inception Report Early March 2015 Data collection and analysis, fieldwork March/April 2015 Field mission with full team 3 weeks during March 2015 Data analysis 2015 Reporting April/ May 2015 Production of draft report End of April 2015 Revised version of the report May 2015 Approval June / July 2015
ssudan_iahe_tor_final_march_2015.docx