4 ToT training for School Grant and May MEWG, WB, Save the Stipend trainings in NPT Children 5 Social Assessment and school May 29 School Heads with inputs characteristics forms filled at school and of relevant stakeholders township level 6 Preparing Social mapping utilizing the June TEO teams information from SC and SA forms. 7 Field visit to at least 3 schools in a June TEO teams township for Social Assessment 8 Conducting Township Consultation June TEO workshop and Forming Township Committee 9 Preparing school ranking, review and June, July Township Committees selection 10 Announcement of the selected schools July Township Committees list 11 Receiving feedback and complaints on July Township Committees the selected schools list 12 Township Stipend training for the stipend July TEO teams school 13 Community announcement and mass July School and School meeting for awareness of stipend committees programme (village level). 14 Preparing student ranking, review and July/August School heads, teachers student selection and School committees 15 Announcement of the selected students August School committees list within village. 16 Receiving and handling feedback and August School committees complaints 17 Getting approval from the TEOs for the September School selected students. 18 Registration the selected students September School heads, teachers and School committees 19 First stipend payment to the selected October, School heads, class students (for the first 3 months) November teachers In some flood affected townships, student selection and registration was delayed.
4 ToT training for School Grant and Stipend trainings in NPT May MEWG, WB, Save the Children 5 Social Assessment and school characteristics forms filled at school and township level May 29 School Heads with inputs of relevant stakeholders 6 Preparing Social mapping utilizing the information from SC and SA forms. June TEO teams 7 Field visit to at least 3 schools in a township for Social Assessment June TEO teams 8 Conducting Township Consultation workshop and Forming Township Committee June TEO 9 Preparing school ranking, review and selection June, July Township Committees 10 Announcement of the selected schools list July Township Committees 11 Receiving feedback and complaints on the selected schools list July Township Committees 12 Township Stipend training for the stipend school July TEO teams 13 Community announcement and mass meeting for awareness of stipend programme (village level). July School and School committees 14 Preparing student ranking, review and student selection July/August School heads, teachers and School committees 15 Announcement of the selected students list within village. August School committees 16 Receiving and handling feedback and complaints August School committees 17 Getting approval from the TEOs for the selected students. September School 18 Registration the selected students September School heads, teachers and School committees 19 First stipend payment to the selected students (for the first 3 months) October, November School heads, class teachers In some flood affected townships, student selection and registration was delayed.
SFG2257-IPP-P157231-Box396266B-PUBLIC-Disclosed-6-13-2016.docx