marketing certified maize or 7of potatoes, 4 of banana and 1 of cassava and 2 potato seed of wheat). By the end of the Project, with at least 75 percent of the rural infrastructure sub-projects A simple questionnaire has been The progress on this indicator will be known by funded through the LDF, the N/A 75% developed to assess the October 2011 after the Impact Assessement majority of users are satisfied achievement of this indicator Survey planned to start in August 2011 one year after the sub-project was completed Overall Program Indicators The ongoing EICV will provide the data, but the (a) Change in the average progress will also be measured during the of household incomes among 48,840 Project Impact Assessment Survey. The IA Program direct beneficiary FRW survey firm will work closely with the NISR households EICV team to provide a harmonised progress status The ongoing EICV will provide the data, but the (b) Change in the percentage progress will also be measured during the of Program direct beneficiary Project Impact Assessment Survey. The IA 65.66% households the poverty survey firm will work closely with the NISR line EICV team to provide a harmonised progress status (c) Change in the average level of rice yields per hectare in Baseline and progress are from MINAGRI crop districts having marshlands 2.7 tons/ha 4.27 tons/ha assessments reports rehabilitated or developed by the Program Phase 3 Triggers By the end of the Project, at All RSSP2 planned marshlands are complete 3,300 additional ha of except Muvumba VIII and Rwagitima extension irrigated marshlands have been 3,110 ha 6,410 ha 4,684 ha (both totalizing 1,800ha). The 2 remaining rehabilitated or developed by marshlands are expected to be complete by the Project (EDPRS/PSTA December 2011. indicator) Rice: By the end of Phase 2, average Rice: 3 t/ha Rice: 6 t/ha For this indicator, 6.05t/ha crop yields on farmed defined as rice, maize, Maize: marshlands and hillsides Baseline values are 0.8 Maize: 1.6 4.02t/ha developed under the Project average yields reported t/ha t/ha (ZM607 are 100 percent higher relative MINAGRI for 2001. seed); 5t/ha
marketing certified maize or potato seed 7of potatoes, 4 of banana and 1 of cassava and 2 of wheat). By the end of the Project, with at least 75 percent of the rural infrastructure sub-projects funded through the LDF, the majority of users are satisfied one year after the sub-project was completed N/A 75% A simple questionnaire has been developed to assess the achievement of this indicator The progress on this indicator will be known by October 2011 after the Impact Assessement Survey planned to start in August 2011 Overall Program Indicators (a) Change in the average of household incomes among Program direct beneficiary households 48,840 FRW The ongoing EICV will provide the data, but the progress will also be measured during the Project Impact Assessment Survey. The IA survey firm will work closely with the NISR EICV team to provide a harmonised progress status (b) Change in the percentage of Program direct beneficiary households the poverty line 65.66% The ongoing EICV will provide the data, but the progress will also be measured during the Project Impact Assessment Survey. The IA survey firm will work closely with the NISR EICV team to provide a harmonised progress status (c) Change in the average level of rice yields per hectare in districts having marshlands rehabilitated or developed by the Program 2.7 tons/ha 4.27 tons/ha Baseline and progress are from MINAGRI crop assessments reports Phase 3 Triggers By the end of the Project, at 3,300 additional ha of irrigated marshlands have been rehabilitated or developed by the Project (EDPRS/PSTA indicator) 3,110 ha 6,410 ha 4,684 ha All RSSP2 planned marshlands are complete except Muvumba VIII and Rwagitima extension (both totalizing 1,800ha). The 2 remaining marshlands are expected to be complete by December 2011. By the end of Phase 2, average crop yields on farmed marshlands and hillsides developed under the Project are 100 percent higher relative Rice: 3 t/ha Rice: 6 t/ha Rice: 6.05t/ha For this indicator, defined as rice, maize, Baseline values are average yields reported MINAGRI for 2001. 0.8 t/ha Maize: 1.6 t/ha Maize: 4.02t/ha (ZM607 seed); 5t/ha
RSSP020300AM0DRAFT0Final00Cleared.docx