customer. The schedule should be able to be condensed by a week or more if the schedule is strictly adhered to. While each team will have their own specific tasks during the course of the engagement, the events highlight the points of common interaction with the consultants over the course of the engagement. It will be the responsibility of the Engagement Manager to verify that the meetings are conducted and that the consultants communicate the ongoing results of their respective discoveries. (The following calendar is typical for a small-sized engagement of up to 25 workloads to be migrated. Refer to the sales and pricing guidelines for more details.) It is the EM’s responsibility to discuss this schedule with the customer and get their agreement. Get in touch with the EM to discuss this timetable (especially considering on-site and off-site times and customer touch points) and make sure the customer agrees with your schedule by the end of the first week. Engagement Schedule Mon Tue Wed Thu Fri Account Team Account Team completes the Environment Assessment Questionnaire as much as possible and (work starts two then sends the remaining checklist needs to the customer for completion. weeks prior to Week 1) On-site Week 1 Customer Create the initial Create project Prepare Submit kickoff engagement Vision and customer engagement meeting schedule document environment for schedule, Vision workload and Scope Gather key Create the inventory document, and information to Conditions of activities Conditions of complete the Satisfaction Satisfaction to inventory document customer for activities and the acceptance Conditions of Satisfaction End-of-day team document meeting On-site Week 2 Customer status Continue Continue Start compiling Create draft meeting workload workload inventory reports version of inventory inventory inventory reports Start workload Continue activities activities (if and workload inventory categorization needed) analysis for activities and analysis internal review Start activities (focus categorization on interviews) End-of-day team and analysis meeting activities (focus on interviews) Off-site Week 3 Customer status Continued work Start creating SQL Server environment in Microsoft Azure meeting on inventory and Virtual Machines migration reports conference call Produce Migration report
customer. The schedule should be able to be condensed by a week or more if the schedule is strictly adhered to. While each team will have their own specific tasks during the course of the engagement, the events highlight the points of common interaction with the consultants over the course of the engagement. It will be the responsibility of the Engagement Manager to verify that the meetings are conducted and that the consultants communicate the ongoing results of their respective discoveries. (The following calendar is typical for a small-sized engagement of up to 25 workloads to be migrated. Refer to the sales and pricing guidelines for more details.) It is the EM’s responsibility to discuss this schedule with the customer and get their agreement. Get in touch with the EM to discuss this timetable (especially considering on-site and off-site times and customer touch points) and make sure the customer agrees with your schedule by the end of the first week. Engagement Schedule Mon Tue Wed Thu Fri Account Team (work starts two weeks prior to Week 1) Account Team completes the Environment Assessment Questionnaire as much as possible and then sends the remaining checklist needs to the customer for completion. On-site Week 1 Customer kickoff meeting Gather key information to complete the inventory activities and the Conditions of Satisfaction document Create the initial engagement schedule Create the Conditions of Satisfaction document Create project Vision and document Prepare customer environment for workload inventory activities Submit engagement schedule, Vision and Scope document, and Conditions of Satisfaction to customer for acceptance End-of-day team meeting On-site Week 2 Customer status meeting Start workload inventory activities Continue workload inventory activities Continue workload inventory activities (if needed) Start categorization and analysis activities (focus on interviews) Start compiling inventory reports Continue categorization and analysis activities (focus on interviews) Create draft version of inventory reports and workload analysis for internal review End-of-day team meeting Off-site Week 3 Customer status meeting conference call Continued work on inventory and migration reports Start creating SQL Server environment in Microsoft Azure Virtual Machines Produce Migration report
SQL-IaaS-OLTP-Consultant_Delivery_Guide.docx