9.0 MONITORING PLAN AND INDICATORS Activity Success Source of Responsible for indicator verification generating data 1. Completion of draft RAP An acceptable Progress reports, WARFP resettlement plan to transmittal letter 2. Validation and review PAPs and in Robertsport processes of draft RAP: conformity with Resettlement Resettlement national as well as Committee, PAPs, Committee Bank policies on County Authority, PAPs involuntary MOA County authorities resettlement. Transmittal letters of all Ministry of concerned parties Agriculture 3. Presentation of RAP to Bank for no-objection to WARFP public disclosure 4. Incorporation of inputs Memoranda from public WARFP from public disclosure 5. Finalization of document Transmittal letter, WARFP progress report 6. Payment of compensations No. of PAPs Signed Payment PFMU compensated Vouchers, release letter 7. Pegging of approved No. of PAPs Site plan of resettlement Lands commissioner, locations on new site resettled in well site county surveyor planned and 8. Construction of drainage improved Receipt of payment for County administration and paved route from lake resettlement site work done shore to resettled site 9. Provision of necessary No. of PAPs Progress report of County administration services during relocation prosecuting WARFP livelihoods at the 10. Completion of movement resettlement site Progress report of Robertsport out of proposed site Resettlement Committee Resettlement Committee Site report of the 11. Demolition of remnant Architectural Firm structures, leveling and fencing Report of Architectural WARFP 12. Taking possession of site Firm for fish landing cluster
9.0 MONITORING PLAN AND INDICATORS Activity Success indicator Source of verification Responsible for generating data 1. Completion of draft RAP 2. Validation and review processes of draft RAP: Resettlement Committee PAPs County authorities Ministry of Agriculture 3. Presentation of RAP to Bank for no-objection to public disclosure 4. Incorporation of inputs from public disclosure 5. Finalization of document 6. Payment of compensations 7. Pegging of approved locations on new site 8. Construction of drainage and paved route from lake shore to resettled site 9. Provision of necessary services during relocation 10. Completion of movement out of proposed site 11. Demolition of remnant structures, leveling and fencing 12. Taking possession of site for fish landing cluster An acceptable resettlement plan to PAPs and in conformity with national as well as Bank policies on involuntary resettlement. No. of PAPs compensated No. of PAPs resettled in well planned and improved resettlement site No. of PAPs prosecuting livelihoods at the resettlement site Progress reports, transmittal letter Transmittal letters of all concerned parties Memoranda from public Transmittal letter, progress report Signed Payment Vouchers, release letter Site plan of resettlement site Receipt of payment for work done Progress report of WARFP Progress report of Resettlement Committee Site report of the Architectural Firm Report of Architectural Firm WARFP Robertsport Resettlement Committee, PAPs, County Authority, MOA WARFP WARFP WARFP PFMU Lands commissioner, county surveyor County administration County administration Robertsport Resettlement Committee WARFP
RP8280v30P1060000ARAP0ROBERTSPORT2.docx