The Tynings Primary four class Partially handed over extension block. Externals and – extension. Rewire, water system Aug 2015 (p) remaining refurb and hall extension due for completion 2,230 2,230 0 1,225 1,225 0 376 Aug 2015 (f) during August. Additional re-roofing works and will be complete by mid September 2014. Mangotsfield Primary extension – Tenders and planning permission received. Contractor Sep 2015 (p) to 3FE 3,500 3,500 0 1,600 1,600 0 169 to start on site during the summer holidays. Sep 2015 (f) Lodge Primary five class – Works due to commence during the summer holidays. extension in temporary Sep 2015 (p) 1,850 1,750 -100 1,200 1,200 0 22 Tenders not yet received but it is envisaged that overall accommodation, and roofing Sep 2015 (f) this scheme will be under the budget. Crossways Junior cladding and – Project will exceed budget due to additional asbestos Aug 2014 (p) roof 300 330 30 207 225 18 0 removal works required. Aug 2014 (f) Stanbridge Primary re-cladding – Existing building was constructed by a specialist and part window replacement Oct 2014 (p) 230 230 0 224 224 0 1 company and their availability has had to be taken into Oct 2014 (f) account when developing the programme. Culverhill Replacement boilers – Work commenced in July. Oct 2014 (p) and pipe work 210 210 0 200 200 0 -7 Oct 2014 (f) Bromley Heath Junior Hall Investigation and preliminary works only to take place – windows and door during 2014/15. Works to be programmed to suit Oct 2015 (p) 250 250 0 50 50 0 2 school requirements, holiday periods etc. Scheme Oct 2015 (f) complicated by asbestos removal. Frampton Cotterell Primary – Work commenced in July. Oct 2014 (p) Replace boiler plant 170 170 0 160 160 0 15 Oct 2014 (f)
The Tynings Primary – four class extension. Rewire, water system Aug 2015 (p) Aug 2015 (f) 2,230 2,230 0 1,225 1,225 0 376 Partially handed over extension block. Externals and remaining refurb and hall extension due for completion during August. Additional re-roofing works and will be complete by mid September 2014. Mangotsfield Primary – extension to 3FE Sep 2015 (p) Sep 2015 (f) 3,500 3,500 0 1,600 1,600 0 169 Tenders and planning permission received. Contractor to start on site during the summer holidays. Lodge Primary – five class extension in temporary accommodation, and roofing Sep 2015 (p) Sep 2015 (f) 1,850 1,750 -100 1,200 1,200 0 22 Works due to commence during the summer holidays. Tenders not yet received but it is envisaged that overall this scheme will be under the budget. Crossways Junior – cladding and roof Aug 2014 (p) Aug 2014 (f) 300 330 30 207 225 18 0 Project will exceed budget due to additional asbestos removal works required. Stanbridge Primary – re-cladding and part window replacement Oct 2014 (p) Oct 2014 (f) 230 230 0 224 224 0 1 Existing building was constructed by a specialist company and their availability has had to be taken into account when developing the programme. Culverhill – Replacement boilers and pipe work Oct 2014 (p) Oct 2014 (f) 210 210 0 200 200 0 -7 Work commenced in July. Bromley Heath Junior – Hall windows and door Oct 2015 (p) Oct 2015 (f) 250 250 0 50 50 0 2 Investigation and preliminary works only to take place during 2014/15. Works to be programmed to suit school requirements, holiday periods etc. Scheme complicated by asbestos removal. Frampton Cotterell Primary – Replace boiler plant Oct 2014 (p) Oct 2014 (f) 170 170 0 160 160 0 15 Work commenced in July.
Schools-Forum-Agenda-and-Papers-for-11th-September-14.docx