A meeting of the Subsidiary Body on Dispute Cancelled ---- ---- 71 Settlement will be organized as required. 72 Goal 4: Capacity Building 73 Strategic area 4.1: Methods and tools in place that 74 enable contracting parties to evaluate and improve their own phytosanitary capacity and evaluate requirements for technical assistance (i) Updating, maintaining and distributing the PCE tool Will only be made 75 available after the confidentiality agreements currently under development are signed,. Make necessary adjustments and make available Ongoing Necessary updates are made ---- 76 online, including seeking extra-budgetary resources after each field test. for the field-testing phase Distribute on USB flash drives Pending Will be done once reporting ---- 77 component developed. Assist at least four contracting parties in using the Done More f member countries were ---- 78 tool assisted. (ii) Use of the PCE and other inter-active learning tools Done and ongoing 79 for strategic planning and project development One training of trainers workshop to train/update Not done Depending on development of ---- 80 selected personnel will be organized and conducted confidentiality agreements Strategic area 4.2: The work programme of the IPPC 81 is supported by technical cooperation (i) Regional workshops, seminars (in cooperation Done 82 with/assisted by RPPOs) 83 Participants to complete the online survey before Done ---- ---- leaving the regional workshops. 7 Regional Workshop to review ISPMs Done ---- ---- 84 85 (ii) Formulation and implementation of capacity building Need to hire more staff to cover Consider projects new initiatives recruitment
71 A meeting of the Subsidiary Body on Dispute Settlement will be organized as required. Cancelled ---- ---- 72 73 Goal 4: Capacity Building 74 Strategic area 4.1: Methods and tools in place that enable contracting parties to evaluate and improve their own phytosanitary capacity and evaluate requirements for technical assistance 75 (i) Updating, maintaining and distributing the PCE tool Will only be made available after the confidentiality agreements currently under development are signed,. 76 Make necessary adjustments and make available online, including seeking extra-budgetary resources for the field-testing phase Ongoing Necessary updates are made after each field test. ---- 77 Distribute on USB flash drives Pending Will be done once reporting component developed. ---- 78 Assist at least four contracting parties in using the tool Done More f member countries were assisted. ---- 79 (ii) Use of the PCE and other inter-active learning tools for strategic planning and project development Done and ongoing 80 One training of trainers workshop to train/update selected personnel will be organized and conducted Not done Depending on development of confidentiality agreements ---- 81 Strategic area 4.2: The work programme of the IPPC is supported by technical cooperation 82 (i) Regional workshops, seminars (in cooperation with/assisted by RPPOs) Done 83 Participants to complete the online survey before leaving the regional workshops. Done ---- ---- 84 7 Regional Workshop to review ISPMs Done ---- ---- 85 (ii) Formulation and implementation of capacity building projects Need to hire more staff to cover new initiatives Consider recruitment
2011_SPTA_15_SecretariatReport_2011-09-30.docx