There is no data of DMS at this time. After carrying out DMS, the detailed inventory data in line with detailed technical design will be updated in RAP. Compensation plan will be developed by the local based on RAP in order to update price of compensation for land, assets and other supports. This RAP will be updated (prior to implementation) to a) reflect the results of the census survey/consultations with affected households on temporary impact on local households due to water cut, and b) propose detailed compensation package for households with affected crops/business, or with other types of social impact as identified during the – census survey/consultation when the rehabilitation measures are worked out in more details, and the temporary impact on people’s agricultural activities/livelihoods becomes clearer. This report will be submit to CPO and Bank and approved before paying compensation. Publish the draft RAP and final RAP in line with OP 17.50 of WB on publishment of document of project to the affected community and at the Infoshop of WB. The draft of RAP will be disclosed to the affected people before approving by WB. The final RAP will be disclosed after approving. 10.2. Implementation schedule The preparation and implementation schedule of the RP is presented in the table below. Table 35. Preparation and Implementation Schedule of the RP Agencies take Implementaion Activities responsibility schedule Preparation Approving the document of social safety Band and 2nd Quarter/ policies of project and subproject’s RAP Government 2015 Uploading on website of MARD, CPO, CPO Province People’s Committee and Vietnam 3rd Quarter/ Development Information Center (VDIC) 2015 the social safety policies of project and subproject’s RAP Training to enhance capacity for project’s CPO and resettlement 2nd Quarter/ staffs and district compensation boards consultant 2015 Selecting independent monitoring unit CPO 3rd Quarter/ 2015 Updating RAP Resettlement consultant 4th Quarter/ 2015 Implementation of RAP Disaminiting project’s information to the District compensation 3rd Quarter/ affected people board and People’s 2015 Committee of communes District compensation Measuring affected asset and developing 3rd Quarter/ board and People’s compensation plan 2015 Committee of communes Province Project Management Unit, District 4th Quarter/ Compensation payment and site clearance compensation board and 2015 People’s Committee of communes
There is no data of DMS at this time. After carrying out DMS, the detailed inventory data in line with detailed technical design will be updated in RAP. Compensation plan will be developed by the local based on RAP in order to update price of compensation for land, assets and other supports. This RAP will be updated (prior to implementation) to a) reflect the results of the census survey/consultations with affected households on temporary impact on local households due to water cut, and b) propose detailed compensation package for households with affected crops/business, or with other types of social impact – as identified during the census survey/consultation when the rehabilitation measures are worked out in more details, and the temporary impact on people’s agricultural activities/livelihoods becomes clearer. This report will be submit to CPO and Bank and approved before paying compensation. Publish the draft RAP and final RAP in line with OP 17.50 of WB on publishment of document of project to the affected community and at the Infoshop of WB. The draft of RAP will be disclosed to the affected people before approving by WB. The final RAP will be disclosed after approving. 10.2. Implementation schedule The preparation and implementation schedule of the RP is presented in the table below. Table 35. Preparation and Implementation Schedule of the RP Activities Agencies take responsibility Implementaion schedule Preparation Approving the document of social safety policies of project and subproject’s RAP Band and Government 2nd Quarter/ 2015 Uploading on website of MARD, CPO, Province People’s Committee and Vietnam Development Information Center (VDIC) the social safety policies of project and subproject’s RAP CPO 3rd Quarter/ 2015 Training to enhance capacity for project’s staffs and district compensation boards CPO and resettlement consultant 2nd Quarter/ 2015 Selecting independent monitoring unit CPO 3rd Quarter/ 2015 Updating RAP Resettlement consultant 4th Quarter/ 2015 Implementation of RAP Disaminiting project’s information to the affected people District compensation board and People’s Committee of communes 3rd Quarter/ 2015 Measuring affected asset and developing compensation plan District compensation board and People’s Committee of communes 3rd Quarter/ 2015 Compensation payment and site clearance Province Project Management Unit, District compensation board and People’s Committee of communes 4th Quarter/ 2015
SFG1095-V1-RP-P152309-DRaSIP-RAP-Dai-Thang-Hoa-Binh-province-Box391461B-PUBLIC-Disclosed-05-25-2015.docx