should be prepared and shared with the Bank for review before the appraisal of the The Project Team should update the MIS data collection 3 Project Management Appraisal of following the definition of the Results Framework. RSSP3 (end Nov 6 2011) The Project Team should provide the data required for the 3 Project Team 30 August 2011 7 EFA to enable the consultant to complete the analysis. (Agribusiness and M&E) Safeguards Project Management By completion of Merged LWH/RSSP project to assign one full-time 8 LWH/RSSP Environment Officer (EO) focused on environmental merger compliance, and two full-time members of the Community Development Team, focused on social safeguard compliance. 9 Safeguards/ Project Management Preferably by Government of Rwanda to send formal request for the Legal August 12, 2011 Bank to prepare and issue the Riparian Notifications, as per OP 7.50 Project should ensure that water abstraction rates from Safeguards Environmental Ongoing 10 sub-projects maintain a minimum ecological flow Specialist and sufficient to protect biodiversity and livelihoods Irrigation Specialist downstream. Confirm the trigger status of OP4.37 on the Safety of Safeguards World Bank 30 August 2011 11 Dams 12 Follow the action plan developed to finalize M&E merger M&E Project Management Appraisal (see Technical Annex) (end Nov 2011) The Bank and MINAGRI confirm their understanding and agreement to publicly disclose this Aide Memoire. The disclosure of this Aide Memoire was discussed and agreed to with the Project and Ministry counterparts led by Permanent Secretary Mr. Ernest Ruzindaza at the wrap-up meeting that took place on 5 August 2011in Kigali. Annex 1: List of People Met NAME TITLE INSTITUTION Kalibata, Minister of Agriculture MINAGRI Ruzindaza, Ernest Permanent Secretary MINAGRi President Cooperative Duterimbere Murundi Gacaca Secretary Cooperative Duterimbere Murundi Gacaca Evariste Ndayisaba Farmer Ntende Emmanuel Bisanukuri Farmer - Cooperative Icyitegererezo Gacaca Francois Nizeyimana Farmer - Cooperative Icyitegererezo Gacaca Marianne Nzamukosha Auditor - Cooperative Icyitegererezo Gacaca Zephanie Nyayigiziki Farmer Muvumba
should be prepared and shared with the Bank for review before the appraisal of the 6 The Project Team should update the MIS data collection following the definition of the Results Framework. 3 Project Management Appraisal of RSSP3 (end Nov 2011) 7 The Project Team should provide the data required for the EFA to enable the consultant to complete the analysis. 3 Project Team (Agribusiness and M&E) 30 August 2011 8 Merged LWH/RSSP project to assign one full-time Environment Officer (EO) focused on environmental compliance, and two full-time members of the Community Development Team, focused on social safeguard compliance. Safeguards Project Management By completion of LWH/RSSP merger 9 Government of Rwanda to send formal request for the Bank to prepare and issue the Riparian Notifications, as per OP 7.50 Safeguards/ Legal Project Management Preferably by August 12, 2011 10 Project should ensure that water abstraction rates from sub-projects maintain a minimum ecological flow sufficient to protect biodiversity and livelihoods downstream. Safeguards Environmental Specialist and Irrigation Specialist Ongoing 11 Confirm the trigger status of OP4.37 on the Safety of Dams Safeguards World Bank 30 August 2011 12 Follow the action plan developed to finalize M&E merger (see Technical Annex) M&E Project Management Appraisal (end Nov 2011) The Bank and MINAGRI confirm their understanding and agreement to publicly disclose this Aide Memoire. The disclosure of this Aide Memoire was discussed and agreed to with the Project and Ministry counterparts led by Permanent Secretary Mr. Ernest Ruzindaza at the wrap-up meeting that took place on 5 August 2011in Kigali. Annex 1: List of People Met NAME TITLE INSTITUTION Kalibata, Minister of Agriculture MINAGRI Ruzindaza, Ernest Permanent Secretary MINAGRi President Cooperative Duterimbere Murundi Gacaca Secretary Cooperative Duterimbere Murundi Gacaca Evariste Ndayisaba Farmer Ntende Emmanuel Bisanukuri Farmer - Cooperative Icyitegererezo Gacaca Francois Nizeyimana Farmer - Cooperative Icyitegererezo Gacaca Marianne Nzamukosha Auditor - Cooperative Icyitegererezo Gacaca Zephanie Nyayigiziki Farmer Muvumba
RSSP020300AM0DRAFT0Final00Cleared.docx