In-country disclose of final PCU/GSMA 3rd week of July, 2017 - ARAP at GSMA Revision of final draft SAL Consult 4th Week of July, 2017 ARAP with public comments if any Infoshop Disclosure of World Bank 4th week of July, 2017 final ARAP Implementation Stage Inauguration of Compensation PCU/GSMA 1st week of August - ARAP Management Disbursement Team 2017 Teams or Grievance Redress Team PCU/GSMA 1st week of August - Committees 2017 Monitoring and Evaluation PCU/GSMA 1st week of August - Team 2017 Compensation Pay compensation to PCU and 2nd week of August - payment affected persons as Compensation 2017 appropriate. disbursement team Relocation of Telcos Contractor to assist Telcos MSWR/PCU, 3rd week of August - service lines to relocate cables Telcos, 2017 along sections of the Engineering drain. Consultant Resumption of Contractors to resume Contractors/ 3rd week of August - construction construction activities at Supervising 2017 activities the various project sites Consultant Reinstatement works Reinstate affected Contractor/ Project duration - properties where Supervising appropriate during Consultant construction Grievance Redress Resolution of all disputes/ Grievance 2nd week of August to - complaints Redress Team end of Project Monitoring and Monitor implementation Monitoring and Project duration - Evaluation of resettlement/ Evaluation Team compensation related and reinstatement works ARAP Completion Prepare completion report Compensation One week after - Report payment of direct Disbursement completing payment of compensation to affected Team compensation persons Prepare completion report Monitoring and One week after - reinstatement of Evaluation Team contractor has affected properties confirmed completion of reinstatement works
In-country disclose of final ARAP at GSMA PCU/GSMA 3rd week of July, 2017 - Revision of final draft ARAP with public comments if any SAL Consult 4th Week of July, 2017 Infoshop Disclosure of final ARAP World Bank 4th week of July, 2017 Implementation Stage Inauguration of ARAP Management Teams or Committees Compensation Disbursement Team PCU/GSMA 1st week of August 2017 - Grievance Redress Team PCU/GSMA 1st week of August 2017 - Monitoring and Evaluation Team PCU/GSMA 1st week of August 2017 - Compensation payment Pay compensation to affected persons as appropriate. PCU and Compensation disbursement team 2nd week of August 2017 - Relocation of Telcos service lines Contractor to assist Telcos to relocate cables along sections of the drain. MSWR/PCU, Telcos, Engineering Consultant 3rd week of August 2017 - Resumption of construction activities Contractors to resume construction activities at the various project sites Contractors/ Supervising Consultant 3rd week of August 2017 - Reinstatement works Reinstate affected properties where appropriate during construction Contractor/ Supervising Consultant Project duration - Grievance Redress Resolution of all disputes/ complaints Grievance Redress Team 2nd week of August to end of Project - Monitoring and Evaluation Monitor implementation of resettlement/ compensation related and reinstatement works Monitoring and Evaluation Team Project duration - ARAP Completion Report Prepare completion report payment of direct compensation to affected persons Compensation Disbursement Team One week after completing payment of compensation - Prepare completion report reinstatement of affected properties Monitoring and Evaluation Team One week after contractor has confirmed completion of reinstatement works -
SFG3514-V1-RP-P119063-Box405291B-PUBLIC-Disclosed-7-26-2017.docx