requirement and unlock match funding context and national match funding sources. policies. Work closely with local and regional partners. Alignment with local Connecting Cornwall: Work closely with planning colleagues strategy 2030 and the Cornwall throughout the Local Plan have been development of the Local developed on different Plan. timescales so there is a risk of conflicting policies. Partner working A number of Cornwall’s Maintain the excellent key infrastructure links working relationship we are outside of our control have with our partners. e.g. the trunk road and main rail assets. Permissions need to be sought in order to make improvements. Economic and property Economic uncertainty Remain vigilant of the market conditions including the rise in economic forecast inflation adding to the ensuring schemes are cost of materials and costed as accurately as land purchase. possible and prioritised according to funding availability. Managing local The schemes and Implement a thorough expectations proposals set out scheme assessment. Connecting Cornwall: Outline the benefits to 2030 and this Cornwall wherever Implementation Plan possible. raise local expectations yet there may be a danger that the document is not fully endorsed unless communities do not see particular schemes within their area.
requirement and match funding unlock match funding sources. context and national policies. Work closely with local and regional partners. Alignment with local strategy Connecting Cornwall: 2030 and the Cornwall Local Plan have been developed on different timescales so there is a risk of conflicting policies. Work closely with planning colleagues throughout the development of the Local Plan. Partner working A number of Cornwall’s key infrastructure links are outside of our control e.g. the trunk road and main rail assets. Permissions need to be sought in order to make improvements. Maintain the excellent working relationship we have with our partners. Economic and property market conditions Economic uncertainty including the rise in inflation adding to the cost of materials and land purchase. Remain vigilant of the economic forecast ensuring schemes are costed as accurately as possible and prioritised according to funding availability. Managing local expectations The schemes and proposals set out Connecting Cornwall: 2030 and this Implementation Plan raise local expectations yet there may be a danger that the document is not fully endorsed unless communities do not see particular schemes within their area. Implement a thorough scheme assessment. Outline the benefits to Cornwall wherever possible.
service-plan-may-17-gw.docx