St Barnabas Primary re-roofing – Tenders have been received significantly under Oct 2014 (p) 250 200 -50 195 195 0 4 budget. Oct 2014 (f) Hanham Abbots – Works to be programmed to suit school requirements Oct 2015 (p) 200 200 0 100 100 0 3 and holiday periods. Oct 2015 (f) Manorbrook Primary re-roofing – progressing on site Oct 2014 (p) 100 120 20 100 117 17 1 Oct 2014 (f) 1FE primary – Enabling contractor on site. Tenders for main Aug 2015 (p) 3,750 3,750 0 2,050 2,050 0 0 contractor are due during August Aug 2015 (f) ‘14. King’s 2FE primary – Contractor selected and planning application Aug 2015 (p) 4,370 4,370 0 1,700 1,700 0 0 submitted. Programmed to start of site in October Aug 2015 (f) 2014. New 2FE (funded by S106) – Contractor procurement via the Construction July 2016 (p) 5,400 5,400 0 250 250 0 0 Framework West has commenced. July 2016 (f) Additional Primary Schemes at several schools to install temporary Accommodation Need) Mar 2014 (p) 1,051 1,051 0 285 285 0 5 accommodation and improve existing accommodation (schemes under £500k) Mar 2014 (f) to increase capacity. Devolved Formula Capital Funding devolved to schools. Mar 2016 (p) 1,385 1,385 0 900 900 0 0 Mar 2016 (f) Advance Design Fees Ongoing development and feasibility work. Mar 2016 (p) 142 142 0 92 92 0 0 Mar 2016 (f)
St Barnabas Primary – re-roofing Oct 2014 (p) Oct 2014 (f) 250 200 -50 195 195 0 4 Tenders have been received significantly under budget. Hanham Abbots – Oct 2015 (p) Oct 2015 (f) 200 200 0 100 100 0 3 Works to be programmed to suit school requirements and holiday periods. Manorbrook Primary – re-roofing Oct 2014 (p) Oct 2014 (f) 100 120 20 100 117 17 1 progressing on site – 1FE primary Aug 2015 (p) Aug 2015 (f) 3,750 3,750 0 2,050 2,050 0 0 Enabling contractor on site. Tenders for main contractor are due during August ‘14. King’s – 2FE primary Aug 2015 (p) Aug 2015 (f) 4,370 4,370 0 1,700 1,700 0 0 Contractor selected and planning application submitted. Programmed to start of site in October 2014. New – 2FE (funded by S106) July 2016 (p) July 2016 (f) 5,400 5,400 0 250 250 0 0 Contractor procurement via the Construction Framework West has commenced. Additional Primary Accommodation Need) (schemes under £500k) Mar 2014 (p) Mar 2014 (f) 1,051 1,051 0 285 285 0 5 Schemes at several schools to install temporary accommodation and improve existing accommodation to increase capacity. Devolved Formula Capital Mar 2016 (p) Mar 2016 (f) 1,385 1,385 0 900 900 0 0 Funding devolved to schools. Advance Design Fees Mar 2016 (p) Mar 2016 (f) 142 142 0 92 92 0 0 Ongoing development and feasibility work.
Schools-Forum-Agenda-and-Papers-for-11th-September-14.docx