Follow-up after PAPS settled; old Report on post DUR ARAP activities restarted resettlement implementation or new activities interaction begun No. of business restored to their pre-project levels Changes in businesses Improvement in livelihoods of PAPs Comparison of income levels before and after relocation 9.6 MONITORING AND IMPLEMENTATION OF RAP In order to ensure timely implementation of the RAP, the following steps and timelines have been developed to clearly guide the process. TABLE 14: TIME LINE FOR IMPLEMENTATION # ITEM Timeline 1.0 PREPARATORY PHASE COST 1.1 Inventory of affected persons, assets and Completed livelihoods 1.2 Valuation Completed 1.3 Preparation of ARAP Completed 1.4 Review and clearance of ARAP 22nd Sept-10th Oct. 2014 1.4 Disclosure 13th -16th Oct. 2014 1.5 Preparation of compensation forms 6th-9th Oct. 2014 2.0 Implementation
Follow-up after ARAP implementation PAPS settled; old activities restarted or new activities begun No. of business restored to their pre-project levels Changes in businesses Improvement in livelihoods of PAPs Comparison of income levels before and after relocation Report on post resettlement interaction DUR 9.6 MONITORING AND IMPLEMENTATION OF RAP In order to ensure timely implementation of the RAP, the following steps and timelines have been developed to clearly guide the process. TABLE 14: TIME LINE FOR IMPLEMENTATION # ITEM Timeline 1.0 PREPARATORY PHASE COST 1.1 Inventory of affected persons, assets and livelihoods Completed 1.2 Valuation Completed 1.3 Preparation of ARAP Completed 1.4 Review and clearance of ARAP 22nd Sept-10th Oct. 2014 1.4 Disclosure 13th -16th Oct. 2014 1.5 Preparation of compensation forms 6th-9th Oct. 2014 2.0 Implementation
RP5130V40P10060Box391429B00PUBLIC0.docx