Table 7-1: Construction Phase: Environmental and Social Management and Monitoring Plan Activity Associated Impacts Impact Management Actions Target Areas& Monitoring Budget Levels Responsibilities Indicator Seeking approvals Delay in implementation Low The Contractor shall ensure that all All the Project Number of from NEMA for of the Project due to pertinent permits, certificates and components approvals / ~KShs.200,000 ESIA and Approval objections and stop licences have been obtained prior to any permits of plans from orders activities commencing on site and are Responsibility issued County and strictly enforced/ adhered to; MTH&UD& National The Contractor shall maintain a database Contractor Government of all pertinent permits and licences required for the contract as a whole and for pertinent activities for the duration of the contract construction Environmental Medium Isolate through fencing the camp sites Campsites Number of campsites degradation risks from access by the public for their public ~included in BoQ safety grievances Preferably to be located on land already Responsibility due to cleared land wherever possible Contractor(s) accidents The Contractor’s Camp layout shall take into account availability of access for deliveries and services and any future works Access to Environmental Medium Utilize to the extent possible the existing Cases of No direct cost campsites and degradation risks public roads to avoid social and economic Access private land associated construction sites disruption required Ensure road safety measures for the Accidents construction vehicles to the extent Responsibility occurrence possible by observing all traffic Contractor(s) regulations Environmental Risks of Environmental High The Contractor and sub-contractors shall All Workers Number of KShs.50,000 and Social and Social degradation be aware of the environmental Trainings Training and risks and occupational requirements and constraints on Responsibility Held Awareness health and safety construction activities contained in the Contractor(s) Availability related accidents provisions of the ESMMP of Training The Contractor will be required to provide reports
Table 7-1: Construction Phase: Environmental and Social Management and Monitoring Plan Activity Associated Impacts Impact Levels Management Actions Target Areas& Responsibilities Monitoring Indicator Budget Seeking approvals from NEMA for ESIA and Approval of plans from County and National Government Delay in implementation of the Project due to objections and stop orders Low The Contractor shall ensure that all pertinent permits, certificates and licences have been obtained prior to any activities commencing on site and are strictly enforced/ adhered to; The Contractor shall maintain a database of all pertinent permits and licences required for the contract as a whole and for pertinent activities for the duration of the contract All the Project components Responsibility MTH&UD& Contractor Number of approvals / permits issued ~KShs.200,000 construction campsites Environmental degradation risks Medium Isolate through fencing the camp sites from access by the public for their safety Preferably to be located on land already cleared land wherever possible The Contractor’s Camp layout shall take into account availability of access for deliveries and services and any future works Campsites Responsibility Contractor(s) Number of public grievances due to accidents ~included in BoQ Access to campsites and construction sites Environmental degradation risks Medium Utilize to the extent possible the existing public roads to avoid social and economic disruption Ensure road safety measures for the construction vehicles to the extent possible by observing all traffic regulations Access Responsibility Contractor(s) Cases of private land required Accidents occurrence No direct cost associated Environmental and Social Training and Awareness Risks of Environmental and Social degradation risks and occupational health and safety related accidents High The Contractor and sub-contractors shall be aware of the environmental requirements and constraints on construction activities contained in the provisions of the ESMMP The Contractor will be required to provide All Workers Responsibility Contractor(s) Number of Trainings Held Availability of Training reports KShs.50,000
SFG1405-V21-EA-P107314-Box405309B-PUBLIC-Disclosed-11-9-2017.docx