technology which may be applicable to the State’s business requirements. 14. The Contractor must conduct Build progress reviews with appropriate State personnel. Contractor must consider using the existing ODJFS Salesforce ORG for this solution. If Environment the Contractor determines that the current ORG does not support the development then they must provide documentation defining the reasons why the current ORG will not support the application and will be responsible for creating at a minimum DEV, SYS, UAT, PROD orgs. Develop plan to migrate the code to OIS Code repository. The Contractor must develop the System Test Plan that includes, at a minimum, the following: System Test Plan The scope of the tests including regression testing, load testing and balancing that clearly describe how the plan will fully test the system functions, features and performance. The inputs to the test, performance testing scripts, the and procedures in the testing process, timelines and the expected results. A description of the Contractor and State staff roles and responsibilities during testing. Test Plan must identify the approach used for defect identification, tracking and resolution. All test scripts must be fully automated using HP Unified Functional Tester (UFT). The Contractor must test all system functionality as per documented test scenarios. System Conduct System testing must occur in an established test environment that mirrors the production Testing environment. To complete System Test the Contractor must perform the following: Execute the system test plan. Function as system users during system testing and evaluate and validate all test outcomes. Provide system output and test outcomes to ODJFS project staff as requested. Analyze and evaluate performance of all systems, hardware, and software. Perform all system modifications required to ensure system performance meets the approved requirements. Document and resolve any defects encountered during system testing. If major defects are found during system testing, the entire test script must be re-initiated and the test period must begin again (e.g., a major defect is anything that stops the system/application from functioning or fails to deliver required functionality). Provide adequate dedicated to testing support and problem resolution. The Contractor must maintain a defect and resolution log within ALM. System Test Results System Test Results document must include all system test results and system Document recommendations. The document must contain sufficient information to permit ODJFS to validate that the test has been successfully executed in accordance with the approved system test plan. The tests performed must prove that the system meets the approved requirements. All
technology which may be applicable to the State’s business requirements. 14. The Contractor must conduct Build progress reviews with appropriate State personnel. Environment Contractor must consider using the existing ODJFS Salesforce ORG for this solution. If the Contractor determines that the current ORG does not support the development then they must provide documentation defining the reasons why the current ORG will not support the application and will be responsible for creating at a minimum DEV, SYS, UAT, PROD orgs. Develop plan to migrate the code to OIS Code repository. System Test Plan The Contractor must develop the System Test Plan that includes, at a minimum, the following: The scope of the tests including regression testing, load testing and balancing that clearly describe how the plan will fully test the system functions, features and performance. The inputs to the test, performance testing scripts, the and procedures in the testing process, timelines and the expected results. A description of the Contractor and State staff roles and responsibilities during testing. Test Plan must identify the approach used for defect identification, tracking and resolution. All test scripts must be fully automated using HP Unified Functional Tester (UFT). Conduct System Testing The Contractor must test all system functionality as per documented test scenarios. System testing must occur in an established test environment that mirrors the production environment. To complete System Test the Contractor must perform the following: Execute the system test plan. Function as system users during system testing and evaluate and validate all test outcomes. Provide system output and test outcomes to ODJFS project staff as requested. Analyze and evaluate performance of all systems, hardware, and software. Perform all system modifications required to ensure system performance meets the approved requirements. Document and resolve any defects encountered during system testing. If major defects are found during system testing, the entire test script must be re-initiated and the test period must begin again (e.g., a major defect is anything that stops the system/application from functioning or fails to deliver required functionality). Provide adequate dedicated to testing support and problem resolution. The Contractor must maintain a defect and resolution log within ALM. System Test Results Document System Test Results document must include all system test results and system recommendations. The document must contain sufficient information to permit ODJFS to validate that the test has been successfully executed in accordance with the approved system test plan. The tests performed must prove that the system meets the approved requirements. All
SFJFS-18-00-001_Foster%20Care%20Licensing%20System.docx