A paper on Invasive Alien Species will be developed Not done Time and occasions limited due Early contact 196 by the Secretariat, in cooperation with GISP and to other priorities with relevant CBD. This paper will be presented to the Bureau and organizations SPTA for discussion Strategic area 7.2: The IPPC is supported by an 197 implementation programme 198 (i) Implement an IPPC Implementation Review and *item correctly renumbered Support System The Help Desk” will be established and In progress ---- ---- 199 “IPPC become operational 200 The Secretariat will develop an approach for the Ongoing Main approach is through the ---- development of appropriate indicators for the application of the PCE 2010 national implementation of and submit it to version. SPTA for discussion. A more formal approach is yet to be developed. 201 Develop tools to collate information on the In progress ---- ---- implementation of the IPPC and ISPMs In progress ---- ---- 202 At 30 NPPOs complete questionnaires to  identify constraints in the implementation of ISPMs Pending Depends on results of the ---- 203 Results from the questionnaire will be  previous activities compiled and analysed to help direct the IPPC capacity building programme. 204 Include IRSS in the IPPC Procedural Manual. Done Part 7of the 2011 version ----
196 A paper on Invasive Alien Species will be developed by the Secretariat, in cooperation with GISP and CBD. This paper will be presented to the Bureau and SPTA for discussion Not done Time and occasions limited due to other priorities Early contact with relevant organizations 197 Strategic area 7.2: The IPPC is supported by an implementation programme 198 (i) Implement an IPPC Implementation Review and Support System *item correctly renumbered 199 The “IPPC Help Desk” will be established and become operational In progress ---- ---- 200 The Secretariat will develop an approach for the development of appropriate indicators for the national implementation of and submit it to SPTA for discussion. Ongoing Main approach is through the application of the PCE 2010 version. A more formal approach is yet to be developed. ---- 201 Develop tools to collate information on the implementation of the IPPC and ISPMs In progress ---- ---- 202  At 30 NPPOs complete questionnaires to identify constraints in the implementation of ISPMs In progress ---- ---- 203  Results from the questionnaire will be compiled and analysed to help direct the IPPC capacity building programme. Pending Depends on results of the previous activities ---- 204 Include IRSS in the IPPC Procedural Manual. Done Part 7of the 2011 version ----
2011_SPTA_15_SecretariatReport_2011-09-30.docx