June 2013 Successful projects for 30 July Announced 2013/2014 financial year 2013 11 August 2013 announced July 2013 Commencement of projects for September Many projects to be underway during 2013/14 financial year 2013 October-December reporting quarter July 2013 Commencement of projects for December Three projects underway 2013/14 financial year 2013 February New of submissions & March Three projects completed; 10 underway 2014 assessment for projects 2014 commencing in financial year 2014/15 May 2014 Assessment of submissions and June 2014 Submissions assessed with advice to recommendations made to councils in July Program Steering Committee June 2014 Projects for the 2013/14 June 2014 9 projects completed; 5 delayed; 2 financial year to be completed reviewed June 2014 Successful projects for June 2014 Announced August 2014 2014/2015 financial year announced December Final funding provided by State September 1 project completed; 4 delayed; 1 2014 Government for 2013/14 2014 withdrawn and 1 postponed projects after completion audits December Remaining projects in 2013-14 December 2 projects completed; 2 almost 2014 year to be completed. 2014 completed Design plans for 2014-15 year to Final design plans for 2014-15 projects be finalised being received. One further project approved for funding March Submissions sought for 2015/16 2015 Letters to councils for the 2015-16 year 2015 projects have been sent. Two projects from the 2013-14 year are yet to be completed; 10 out of 12 2014-15 projects are underway April 2015 2015/16 submissions June 2015 All submissions received end May May 2015 Assessment of 2015/16 June 2015 Assessment Committee met in June; submissions and recommendations to Steering recommendations made to Committee in July Program Steering Committee June 2015 Projects for the 2014/15 June 2015 No projects completed financial year to be completed June-July Meeting of Program Steering September Completed 2015 Committee (via tele- or 2015 conference) to discuss assessment of 2015/16 applications Successful projects for 2015/16 September Completed announced 2015 2015 September Commencement of projects for September of the 12 projects in the 2014-15 2015 2015/16 2015 round have been completed. Detailed plans being submitted for the 2015-16 projects
June 2013 Successful projects for 2013/2014 financial year announced 30 July 2013 Announced 11 August 2013 July 2013 Commencement of projects for 2013/14 financial year September 2013 Many projects to be underway during October-December reporting quarter July 2013 Commencement of projects for 2013/14 financial year December 2013 Three projects underway February 2014 New of submissions & assessment for projects commencing in financial year 2014/15 March 2014 Three projects completed; 10 underway May 2014 Assessment of submissions and recommendations made to Program Steering Committee June 2014 Submissions assessed with advice to councils in July June 2014 Projects for the 2013/14 financial year to be completed June 2014 9 projects completed; 5 delayed; 2 reviewed June 2014 Successful projects for 2014/2015 financial year announced June 2014 Announced August 2014 December 2014 Final funding provided by State Government for 2013/14 projects after completion audits September 2014 1 project completed; 4 delayed; 1 withdrawn and 1 postponed December 2014 Remaining projects in 2013-14 year to be completed. Design plans for 2014-15 year to be finalised December 2014 2 projects completed; 2 almost completed Final design plans for 2014-15 projects being received. One further project approved for funding March 2015 Submissions sought for 2015/16 projects 2015 Letters to councils for the 2015-16 year have been sent. Two projects from the 2013-14 year are yet to be completed; 10 out of 12 2014-15 projects are underway April 2015 2015/16 submissions June 2015 All submissions received end May May 2015 Assessment of 2015/16 submissions and recommendations made to Program Steering Committee June 2015 Assessment Committee met in June; recommendations to Steering Committee in July June 2015 Projects for the 2014/15 financial year to be completed June 2015 No projects completed June-July 2015 Meeting of Program Steering Committee (via tele- or conference) to discuss assessment of 2015/16 applications September 2015 Completed 2015 Successful projects for 2015/16 announced September 2015 Completed September 2015 Commencement of projects for 2015/16 September 2015 of the 12 projects in the 2014-15 round have been completed. Detailed plans being submitted for the 2015-16 projects
RSAC-Progress-Report-to-30-September-2016.docx