14 SPRC 13-3 Air Force report on implementation status to Air 30 Jan 2014 Open 12/4/13 CAV-AF ADC 247 in – – Minutes place waiting for DLMS eliminate the workaround process and provide a 19 Sep 2014 implementation. § m timeline for the retail side (to include in the 10 Dec 2014 Retail Tracking requirement but is – PDC). (Reference ADC 247) Page 8 only doing FIAR changes. 6/23/15 - AF Retail (ILS-S) reply: – ADC 247 is part of AF In-Transit requirement, ILS-S v 4.7.13 scheduled for release Aug 2016. Wholesale CSRD written for D035 – to do DLMS, no implementation date. 6/24/215 Air Force provide the – updated ADC 247 implement status for the wholesale side and provide the change number for both wholesale and retail sides 9/09/16 followed up for – Component responses by 9/23/2016 12/10/14 USMC advised no 15 SPRC 13-3 Marine Corps provide input on implementation USMC 30 Jan 2014 Open implementation actions within Minutes of ADC 247. 19 Sep 2014 systems at this time. As retail and § m 10 Dec 2014 wholesale systems become DLMS Page 8 compliant, implementation will be addressed through the normal system development processes No further updates received 9/09/16 DLMSO followed up for – Component responses by 9/23/2016 1/28/14 DLA confirmed this is not 16 SPRC 13-3 DLA Headquarters provide input on DLA 30 Jan 2014 Open – implemented in EBS as intended. Minutes implementation of ADC 247. 10 Dec 2014 EBS may recognize TCN as part of § m transaction, but does not use it to Page 9
14 SPRC 13-3 Minutes § m Page 8 Air Force report on implementation status to eliminate the workaround process and provide a timeline for the retail side (to include in the PDC). (Reference ADC 247) Air 30 Jan 2014 19 Sep 2014 10 Dec 2014 Open 12/4/13 – CAV-AF – ADC 247 in place waiting for DLMS implementation. Retail – Tracking requirement but is only doing FIAR changes. 6/23/15 - AF Retail (ILS-S) reply: – ADC 247 is part of AF In-Transit requirement, ILS-S v 4.7.13 scheduled for release Aug 2016. Wholesale – CSRD written for D035 to do DLMS, no implementation date. 6/24/215 – Air Force provide the updated ADC 247 implement status for the wholesale side and provide the change number for both wholesale and retail sides 9/09/16 – followed up for Component responses by 9/23/2016 15 SPRC 13-3 Minutes § m Page 8 Marine Corps provide input on implementation of ADC 247. USMC 30 Jan 2014 19 Sep 2014 10 Dec 2014 Open 12/10/14 USMC advised no implementation actions within systems at this time. As retail and wholesale systems become DLMS compliant, implementation will be addressed through the normal system development processes No further updates received 9/09/16 – DLMSO followed up for Component responses by 9/23/2016 16 SPRC 13-3 Minutes § m Page 9 DLA Headquarters provide input on implementation of ADC 247. DLA 30 Jan 2014 10 Dec 2014 Open 1/28/14 – DLA confirmed this is not implemented in EBS as intended. EBS may recognize TCN as part of transaction, but does not use it to
SPRC_15-02_(MRA)ActionItems(13_3and15_2).docx