PROJECT SCHEDULE- SD1 Jordan Christopher John E. Van Date Anh Nguyen Acedera Spading Sickle Proposal: Proposal: Proposal: Introduction/ Proposal: Verifications, Introduction/ Cost Analysis Introduction/ 9/27/2011 Testing Block and Block Diagram Procedures, Diagram Diagram Description Block Diagram Description Description Research Antenna Research Research Research PIC 10/20/2011 System, Voice Electric Microcontroller Proximity Key, Recognition Door Lock Reader Prepare Prepare Table Prepare Table Prepare Table 10/25/2011 Table of of Content of Content of Content Content Drafting Drafting report Drafting report Drafting report report for for for for WCF/ 11/16/2011 WCF/ WCF/Mentor WCF/Mentor Mentor Mentor Meeting Meeting Meeting Meeting Finished SD1 Finished SD1 Finished SD1 Finished 12/5/2011 Paper Paper Paper SD1 TABLE 9.1.1: PROJECT MILESTONE SD1 The duration for each stage of our project for senior design II is depicted in table 9.1.2. The primary focuses were the Speak recognition circuit and PIC microcontroller circuit. We have met all the dead line. PROJECT SCHEDULE SD-2 Christopher Date Anh Nguyen Jordan Acedera John E. Van Sickle Spading Order Card Order Voice Order PIC Order Door 1/15/2012 Reader, Reader Recognition Microcontroller Hardware System converter, Tags System System Test Begin designing Antenna/Help Programming Begin designing the 01/23/2012 the Voice Programming Microcontroller Electric Door Lock Activation Microcontroller Test Continue Programming Helping 02/06/2012 Reader/Prepare designing Microcontroller Microcontroller/ Document Activation Test Helping Test 02/16/2012 WCF Meeting WCF Meeting WCF Meeting WCF Meeting
PROJECT SCHEDULE- SD1 Date Anh Nguyen Jordan Acedera Christopher Spading John E. Van Sickle 9/27/2011 Proposal: Introduction/ Cost Analysis and Block Diagram Description Proposal: Verifications, Testing Procedures, Block Diagram Proposal: Introduction/ Diagram Description Proposal: Introduction/ Block Diagram Description 10/20/2011 Research Antenna System, Proximity Key, Reader Research Voice Recognition Research PIC Microcontroller Research Electric Door Lock 10/25/2011 Prepare Table of Content Prepare Table of Content Prepare Table of Content Prepare Table of Content 11/16/2011 Drafting report for WCF/Mentor Meeting Drafting report for WCF/Mentor Meeting Drafting report for WCF/ Mentor Meeting Drafting report for WCF/ Mentor Meeting 12/5/2011 Finished SD1 Paper Finished SD1 Paper Finished SD1 Paper Finished SD1 TABLE 9.1.1: PROJECT MILESTONE SD1 The duration for each stage of our project for senior design II is depicted in table 9.1.2. The primary focuses were the Speak recognition circuit and PIC microcontroller circuit. We have met all the dead line. PROJECT SCHEDULE SD-2 Date Anh Nguyen Jordan Acedera Christopher Spading John E. Van Sickle 1/15/2012 Order Card Reader, Reader converter, Tags Order Voice Recognition System Order PIC Microcontroller System Order Door Hardware System 01/23/2012 Test Antenna/Help Programming Microcontroller Begin designing the Voice Activation Programming Microcontroller Begin designing the Electric Door Lock 02/06/2012 Test Reader/Prepare Document Continue designing Activation Programming Microcontroller Test Helping Microcontroller/ Helping Test 02/16/2012 WCF Meeting WCF Meeting WCF Meeting WCF Meeting
SD2.docx