Construction work is scheduled to commence in May. Sub-Total for Item 5 3,054,783 4,523,885 1,224,563 6 Improving Quality 6.1 Improvements in water quality Control of Deleted management dosing and SW Cannot be done breakdown Budget SCADA in place. Will be funded under subsequent budget 6.2 Water quality monitoring Extension TBD SW of sampling Budget program 6.3 Storage facility for sodium hypochlorite SW New storage facility provided Budget (ventilated shed) 6.4 Catchment Area Management Impact of Not implemented Volunteer on water borehole quality water scientists quality 6.5 Drinking Water Safety Plan Prepared A draft Water Safety Plan was by prepared under the IWRM Project in Quality 2013, but was not approved. No Team of further activities conducted under the SW Development Plan 7 Protecting the Environment 7.1 of Point Cruz and King George VI Specifications prepared for temporary Awaiting proposals in Sewage PS improvements. Awaiting delivery of Wastewater Master Plan. new pumps and control panels. 200,000 18,990 tripod to be procured to enable maintenance. Construction of new wet well and screens being considered. Sub-Total for Item 7 200,000 145,676 18,990 8 Improving Customer Care
Construction work is scheduled to commence in May. Sub-Total for Item 5 3,054,783 4,523,885 1,224,563 6 Improving Quality 6.1 Improvements in water quality management Control of dosing and breakdown SW Budget Deleted Cannot be done SCADA in place. Will be funded under subsequent budget 6.2 Water quality monitoring Extension of sampling program SW Budget TBD 6.3 Storage facility for sodium hypochlorite SW Budget New storage facility provided (ventilated shed) 6.4 Catchment Area Management Impact of on borehole water quality Volunteer water quality scientists Not implemented 6.5 Drinking Water Safety Plan Prepared by Quality Team of SW A draft Water Safety Plan was prepared under the IWRM Project in 2013, but was not approved. No further activities conducted under the Development Plan 7 Protecting the Environment 7.1 of Point Cruz and King George VI Sewage PS 200,000 18,990 Specifications prepared for temporary improvements. Awaiting delivery of new pumps and control panels. tripod to be procured to enable maintenance. Construction of new wet well and screens being considered. Awaiting proposals in Wastewater Master Plan. Sub-Total for Item 7 200,000 145,676 18,990 8 Improving Customer Care
solomon-islands-independent-eval-phase-2-urban-water-program.docx