changes in soil structures. Dispose of construction spoils (i.e. excess embankment materials) in the designated landfill. Impact on Land conversion (1 Avoidance of activities and Contractor under biodiversity and ha) and temporary excessive lighting at night Project Owner ecosystem use (0.5 ha) supervision Prohibit workers from Construction poaching/hunting of birds and activities: visual and other wildlife in the area noise nuisance Impact on air quality Air emissions (SOx, Regular sprinkling of with Contractor under NOx, COx) from water during dry days supervision of equipment and Project Owner machineries Ensure only equipment with properly maintained engines are Dusts generated from used. earthworks and traffic Increase noise Operations of Avoidance of construction Contractor under nuisance construction activities at night supervision of equipment and Project Owner machinery Hammering, grinding and blasting to be done only during daytime Impact on the surface Sediments from Excess embankment materials to Contractor under water quality quarry and be disposed of in the designated supervision of earthmoving landfill is situated on a Project Owner activities naturally depressed area Provision of silt traps around stockpiles of embankment materials Immediate stabilization and/or compaction of exposed/loose soils Impact on the soil and Fuel and oil Contractor to implement good Contractor under groundwater quality spillage housekeeping policy at the sites supervision of Project Owner Contractors fuel storage tank to be placed on a concrete platform and provided with perimeter oil traps Fuel and used oils to be contained in barrels and stored in designated area Loss of land/land use Recovery of 0.5 Implementation of the Project Owner rights hectare of land RAP/Compensation Plan under DARD supervision Loss of crops, trees Recovery of 0.5 Implementation of the Project and properties hectare of land RAP/Compensation Plan under DARD supervision Acquisition of 1.0 ha temporary easements Interruption in Repair of the dam Implement a staggered or modular Project irrigation water embankment and construction strategy under DARD supply intake supervision
changes in soil structures. Dispose of construction spoils (i.e. excess embankment materials) in the designated landfill. Impact on biodiversity and ecosystem Land conversion (1 ha) and temporary use (0.5 ha) Construction activities: visual and noise nuisance Avoidance of activities and excessive lighting at night Prohibit workers from poaching/hunting of birds and other wildlife in the area Contractor under Project Owner supervision Impact on air quality Air emissions (SOx, NOx, COx) from equipment and machineries Dusts generated from earthworks and traffic Regular sprinkling of with water during dry days Ensure only equipment with properly maintained engines are used. Contractor under supervision of Project Owner Increase noise nuisance Operations of construction equipment and machinery Avoidance of construction activities at night Hammering, grinding and blasting to be done only during daytime Contractor under supervision of Project Owner Impact on the surface water quality Sediments from quarry and earthmoving activities Excess embankment materials to be disposed of in the designated landfill is situated on a naturally depressed area Provision of silt traps around stockpiles of embankment materials Immediate stabilization and/or compaction of exposed/loose soils Contractor under supervision of Project Owner Impact on the soil and groundwater quality Fuel and oil spillage Contractor to implement good housekeeping policy at the sites Contractors fuel storage tank to be placed on a concrete platform and provided with perimeter oil traps Fuel and used oils to be contained in barrels and stored in designated area Contractor under supervision of Project Owner Loss of land/land use rights Recovery of 0.5 hectare of land Implementation of the RAP/Compensation Plan Project Owner under DARD supervision Loss of crops, trees and properties Recovery of 0.5 hectare of land Acquisition of 1.0 ha temporary easements Implementation of the RAP/Compensation Plan Project under DARD supervision Interruption in irrigation water supply Repair of the dam embankment and intake Implement a staggered or modular construction strategy Project under DARD supervision
SFG1121-V9-EA-P152309-DRSIP-ESIA-Khe-Gang-Nghe-An-Box391465B-PUBLIC-Disclosed-05-28-2015.docx