Driving the Callywith complete economy by December 2017. (continued) Redruth complete by Jan 2018. Treluswell complete by 2018. Carkeel complete by April 2018. complete by May 2018. Milestones reached Preferred route Outline Business St Austell to A30 Link Road as programmed. Case not accepted March 2017. Work with by DfT. stakeholders to Funding bid to the identify preferred Funding for scheme DfT March 2017. – prepare and not provided. submit Outline July 2017 - funding Business Case, Political and Planning decision. Planning process opposition to through to scheme. 2018 - detailed construction. design and planning. 2019 - commence construction. 2022 - scheme complete.
Driving the economy (continued) Callywith complete by December 2017. Redruth complete by Jan 2018. Treluswell complete by 2018. Carkeel complete by April 2018. complete by May 2018. St Austell to A30 Link Road Work with stakeholders to identify preferred prepare and submit Outline Business Case, Planning process through to construction. Milestones reached as programmed. Preferred route March 2017. Funding bid to the DfT – March 2017. July 2017 - funding decision. 2018 - detailed design and planning. 2019 - commence construction. 2022 - scheme complete. Outline Business Case not accepted by DfT. Funding for scheme not provided. Political and Planning opposition to scheme.
service-plan-may-17-gw.docx