7. 5th Bolivia and Artisanal and Small Scale QSPTF/ UNEP B N/A Dec-10 $249,400 The request for the extension of the Peru Gold Mining Regional 08/5/GO (project project was approved by the Secretariat. Project in South America V/25 started in UNEP as the executing agency of the V.01.M June project provided the bilateral agreement 2009) to Bolivia and Peru for extension. However, the agreements were not signed till April 2012 and the executing agency is to report to the secretariat on the current situation of this project. The issue was put forward to the QSP Trust Fund Implementation Committee during their 13th meeting decided to suspend the project. 8. 6th Strengthening the capacity of B, C 26 April QSPTF/ Djibouti Basel 16-Apr-12 $249,930 The first draft of the gaps and needs Djibouti to control the 2010 09/6/GO analysis report has been completed. (Indicated transboundary movements of V/09 Region However, the report could not be hazardous wastes and a need for VI.03.G. DJI al Centre finalized until February 2012 as chemicals in the context of the (BCRC) comments from the country were not Basel Convention, the received. The project personnel had to International Health Senegal be recruited for the second time. The Regulations (WHO, 2005) and Executing Agency noted difficulties in other relevant MEAs as per collaboration with the country. The necessary, and ensure their environmentally sound issue was put forward to the QSP Trust management Fund Implementation Committee during their 13th meeting decided to suspend the project. 9. 7th QSPTF/ Lao People's Laos, UNDP, and UNEP B, C UNDP None $250,000 Suspended for resubmission following 09/7/GO Democratic partnership initiative for the failure to meet conditional Republic the integration of requirements. VII.12.G. management of chemicals considerations into development plans and processes
7. 5th QSPTF/ 08/5/GO V/25 V.01.M Bolivia and Peru Artisanal and Small Scale Gold Mining Regional Project in South America UNEP B N/A (project started in June 2009) Dec-10 $249,400 The request for the extension of the project was approved by the Secretariat. UNEP as the executing agency of the project provided the bilateral agreement to Bolivia and Peru for extension. However, the agreements were not signed till April 2012 and the executing agency is to report to the secretariat on the current situation of this project. The issue was put forward to the QSP Trust Fund Implementation Committee during their 13th meeting decided to suspend the project. 8. 6th QSPTF/ 09/6/GO V/09 VI.03.G. DJI Djibouti Strengthening the capacity of Djibouti to control the transboundary movements of hazardous wastes and chemicals in the context of the Basel Convention, the International Health Regulations (WHO, 2005) and other relevant MEAs as per necessary, and ensure their environmentally sound management Basel Region al Centre (BCRC) Senegal B, C 16-Apr-12 (Indicated a need for 26 April 2010 $249,930 The first draft of the gaps and needs analysis report has been completed. However, the report could not be finalized until February 2012 as comments from the country were not received. The project personnel had to be recruited for the second time. The Executing Agency noted difficulties in collaboration with the country. The issue was put forward to the QSP Trust Fund Implementation Committee during their 13th meeting decided to suspend the project. 9. 7th QSPTF/ 09/7/GO VII.12.G. Lao People's Democratic Republic Laos, UNDP, and UNEP partnership initiative for the integration of management of chemicals considerations into development plans and processes UNDP B, C None $250,000 Suspended for resubmission following the failure to meet conditional requirements.
RM2018_2_QSPs.docx