Table 4.1: Project Implementation plan Project Months Resources Person Activities needed responsible J F M A M J J A S O N D Introducing the project x Stationaries Facilitator, LGA and to the Aghondi beekeepers group community. members Train the beekeeping x x Stationaries and Facilitators and group members on beekeeping beekeeper group project and financial equipments for members management. demonstration Land (project site) to be x Poles for demarcation VEO, and Village to the chairperson beneficiaries. Purchase of hives and x x x Funds LGA and TASAF beekeeping kits. Placing the hives to the x x Transport and wire for Facilitator and site. tighten beekeepers Monitoring and x x x Transport and Facilitator and evaluation stationaries beekeeper group members Source: Field data 2013
Table 4.1: Project Implementation plan Activities Project Months Resources needed Person responsible J F M A M J J A S O N D Introducing the project to the Aghondi community. x Stationaries Facilitator, LGA and beekeepers group members Train the beekeeping group members on project and financial management. x x Stationaries and beekeeping equipments for demonstration Facilitators and beekeeper group members Land (project site) to be to the beneficiaries. x Poles for demarcation VEO, and Village chairperson Purchase of hives and beekeeping kits. x x x Funds LGA and TASAF Placing the hives to the site. x x Transport and wire for tighten Facilitator and beekeepers Monitoring and evaluation x x x Transport and stationaries Facilitator and beekeeper group members Source: Field data 2013
SAGALI%2C_HERI_LABANI_%2D_MCED_MWANZA_%2D_DISSERTATION_2014.docx