Figure 122: ARAP Implementation Structure Implementation Programme and Timetable The table below shows the general implementation programme for the various tasks identified under the resettlement/compensation related programme. Table 122: Implementation Programme and Timetable Main Specific tasks Responsibility Timelines Comments Preparation Stage Initial notification of Notify PAPs about the MMDAs and September/ October Completed PAPs the Project project Contractor 2016 in line with Ghanaian laws Site Inspections to visits and trekking SAL Consult Ltd November 3, 2016 and Completed identify resettlement around project sites February 2 and 3, 2017 related issues Consultations with Organise one to one SAL Consult Ltd November 2016 to Ongoing PAPs and other meetings with March 2017 Stakeholders on stakeholders resettlement and compensation issues Literature review, Review of relevant SAL Consult November 2016 to Completed inventory of affected documents February 2017 persons and Census/Socio-economic SAL Consult February 2017 Completed properties and survey of affected persons valuation of properties valuation of SAL Consult February 2017 Completed properties Preparation of draft Prepare a draft ARAP in SAL Consult April 2017 Completed Report line with the ToR for the assignment Finalization of Review of draft ARAP PCU and World May-June 2017 Completed Report Bank Final draft ARAP SAL Consult 1st week of July, 2017 Completed preparation and disclosure of compensation figures to PAPs
Figure 122: ARAP Implementation Structure Implementation Programme and Timetable The table below shows the general implementation programme for the various tasks identified under the resettlement/compensation related programme. Table 122: Implementation Programme and Timetable Main Specific tasks Responsibility Timelines Comments Preparation Stage Initial notification of PAPs the Project in line with Ghanaian laws Notify PAPs about the project MMDAs and Contractor September/ October 2016 Completed Site Inspections to identify resettlement related issues visits and trekking around project sites SAL Consult Ltd November 3, 2016 and February 2 and 3, 2017 Completed Consultations with PAPs and other Stakeholders on resettlement and compensation issues Organise one to one meetings with stakeholders SAL Consult Ltd November 2016 to March 2017 Ongoing Literature review, inventory of affected persons and properties and valuation of properties Review of relevant documents SAL Consult November 2016 to February 2017 Completed Census/Socio-economic survey of affected persons SAL Consult February 2017 Completed valuation of properties SAL Consult February 2017 Completed Preparation of draft Report Prepare a draft ARAP in line with the ToR for the assignment SAL Consult April 2017 Completed Finalization of Report Review of draft ARAP PCU and World Bank May-June 2017 Completed Final draft ARAP preparation and disclosure of compensation figures to PAPs SAL Consult 1st week of July, 2017 Completed
SFG3514-V1-RP-P119063-Box405291B-PUBLIC-Disclosed-7-26-2017.docx