Wick Primary refurbishment – Feb 2014 1,380 1,250 -130 50 50 0 61 Works complete. Final account not agreed. and remodelling Chipping Sodbury ASD Building works complete and resource base Resource Base operational on time. Some external works being Mar 2014 500 500 0 238 238 0 170 carried out in the summer holidays. Final account not agreed. rewire – Works complete. Final account agreed. Aug 2012 445 445 0 8 8 0 0 Pucklechurch Primary Works complete. Final account agreed. – extension and remodelling Nov 2012 576 576 0 33 33 0 18 (phase 2) roofing – Works complete. Final account not agreed. Jan 2013 1,200 1,210 10 18 28 10 22 St Michael's Primary Stoke complete. Final account not agreed. Gifford remodelling and – Apr 2013 967 967 0 89 89 0 31 extension (phase 1) boiler plant replacement and – Works complete. Final account not agreed. May 2013 477 525 48 0 5 5 0 heating Downend Secondary – complete. Final account not agreed. Aug 2013 1,024 1,034 10 0 6 6 0 replacement boiler plant Parkwall Primary rewire, – Works complete. Final account not agreed. heating, replacement of water Nov 2013 1,090 1,060 -30 78 78 0 0 services 2014/15 54,143 52,551 -1,592 19,024 19,080 56 2,038
Wick Primary – refurbishment and remodelling Feb 2014 1,380 1,250 -130 50 50 0 61 Works complete. Final account not agreed. Chipping Sodbury ASD Resource Base Mar 2014 500 500 0 238 238 0 170 Building works complete and resource base operational on time. Some external works being carried out in the summer holidays. Final account not agreed. – rewire Aug 2012 445 445 0 8 8 0 0 Works complete. Final account agreed. Pucklechurch Primary – extension and remodelling (phase 2) Nov 2012 576 576 0 33 33 0 18 Works complete. Final account agreed. – roofing Jan 2013 1,200 1,210 10 18 28 10 22 Works complete. Final account not agreed. St Michael's Primary Stoke Gifford – remodelling and extension (phase 1) Apr 2013 967 967 0 89 89 0 31 complete. Final account not agreed. – boiler plant replacement and heating May 2013 477 525 48 0 5 5 0 Works complete. Final account not agreed. Downend Secondary – replacement boiler plant Aug 2013 1,024 1,034 10 0 6 6 0 complete. Final account not agreed. Parkwall Primary – rewire, heating, replacement of water services Nov 2013 1,090 1,060 -30 78 78 0 0 Works complete. Final account not agreed. 2014/15 54,143 52,551 -1,592 19,024 19,080 56 2,038
Schools-Forum-Agenda-and-Papers-for-11th-September-14.docx