Primary Primary Duration Probable Estimated Estimated Equipment of Use Fuel Power Quantity Schedule Type (Days) Track 150 Diesel 1 4 Type Dozer Motor Grader 250 Diesel 1 6 Water Truck 300 Diesel 1 8 Drum 100 Diesel 1 6 Type Compactor Excavator 250 Diesel 1 4 Lowboy 450 Diesel 1 4 Tree Trim & Removal 5 12 27 Trees 1-Ton Truck 300 Gas 1 8 Debris 300 Diesel 1 8 Haul Truck 250 Diesel 1 8 Truck Chipper 48 Diesel 1 8 Grinder 30 Diesel 1 4 31 Structure Installation4 6 9 Structures 3/4-Ton 275 Gas 1 8 Truck, 4x4 1-Ton 300 Gas 1 8 Truck, 4x4 60 Diesel 1 4 Trailer 250 Diesel 1 4 Truck 350 Diesel 1 6 Truck Auger Truck 210 Diesel 1 4
Primary Equipment Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated Track Type Dozer 150 Diesel 1 4 Motor Grader 250 Diesel 1 6 Water Truck 300 Diesel 1 8 Drum Type Compactor 100 Diesel 1 6 Excavator 250 Diesel 1 4 Lowboy 450 Diesel 1 4 Tree Trim & Removal 5 12 27 Trees 1-Ton Truck 300 Gas 1 8 Debris Haul Truck 300 Diesel 1 8 Truck 250 Diesel 1 8 Chipper 48 Diesel 1 8 Grinder 30 Diesel 1 4 6 9 31 Structures Structure Installation4 3/4-Ton Truck, 4x4 275 Gas 1 8 1-Ton Truck, 4x4 300 Gas 1 8 Trailer 60 Diesel 1 4 Truck 250 Diesel 1 4 Truck 350 Diesel 1 6 Auger Truck 210 Diesel 1 4
SCE%20PEA%20Vol%201%20of%204.docx