approach/phases, project charter, Research technical conducting research and analysis, options procurement planning, developing Draft project charter Independent Verification and Validation Proceed with solution (IV&V) plan and contract; developing provider procurement initial project management plan. Identify IV&V contractors Planning This request is for funds required to Deloitte contract with complete planning. This phase includes deliverables the definition of SLO’s project Project schedule with management approach, with examination milestones of business analysis, technical and QA Resource Plan (project work streams. The planning phase will workgroups, and also include discovery sessions, and initial schedules) documentation of the current state including architecture, COBOL code, Future State Architecture data, interfaces, third party products, the IV&V Contract development process, tools, test cases/data availability, and other IV&V Initial Assessment concurrent projects. The team will develop the schedule for online/batch refactoring, data migration, testing, training, and implementation. The team will also define the separate environments to support development, testing, staging and production. The project team will define the future state architecture with sizing recommendations. Finally, SLO will procure a contract with IV&V Contractor and meet with that resource as required to support the development of its Initial Assessment.
approach/phases, project charter, conducting research and analysis, procurement planning, developing Independent Verification and Validation (IV&V) plan and contract; developing initial project management plan. Research technical options Draft project charter Proceed with solution provider procurement Identify IV&V contractors Planning This request is for funds required to complete planning. This phase includes the definition of SLO’s project management approach, with examination of business analysis, technical and QA work streams. The planning phase will also include discovery sessions, and documentation of the current state including architecture, COBOL code, data, interfaces, third party products, the development process, tools, test cases/data availability, and other concurrent projects. The team will develop the schedule for online/batch refactoring, data migration, testing, training, and implementation. The team will also define the separate environments to support development, testing, staging and production. The project team will define the future state architecture with sizing recommendations. Finally, SLO will procure a contract with IV&V Contractor and meet with that resource as required to support the development of its Initial Assessment. Deloitte contract with deliverables Project schedule with milestones Resource Plan (project workgroups, and initial schedules) Future State Architecture IV&V Contract IV&V Initial Assessment
SLO-RAPS%20PMP%20FINAL.docx