Site Status as at Period of construction Critical flow (ML/day) that may 1 June 2015 prevent or delay works Lindsay Island 23,000 ML/day @ Lock 7 (during Construction ongoing October 2013 July 2015 – (Mullaroo regulator) periods of active construction) Works expected to Flow of 5,000–10,000 ML/day at Hattah Lakes May 2016 begin in May 2016 Euston Table 11: Works to improve current structures Site Status as at Period of construction Critical Flow (ML/day) that may 1 June 2015 prevent or delay works Lock 11 (Mildura) Commence late May trestleway repairs May August 2015 ~15,000 ML/day – 2015 and trestle upgrade Lock 11 (Mildura) Commence late May May September 2015 N/A – refurbishment 2015 Lock 15 (Euston) Commence February February May 2016 ~ 40,000 ML/day – refurbishment 2016
Site Status as at 1 June 2015 Period of construction Critical flow (ML/day) that may prevent or delay works Lindsay Island (Mullaroo regulator) Construction ongoing October 2013 – July 2015 23,000 ML/day @ Lock 7 (during periods of active construction) Hattah Lakes Works expected to begin in May 2016 May 2016 Flow of 5,000–10,000 ML/day at Euston Table 11: Works to improve current structures Site Status as at 1 June 2015 Period of construction Critical Flow (ML/day) that may prevent or delay works Lock 11 (Mildura) trestleway repairs and trestle upgrade Commence late May 2015 May – August 2015 ~15,000 ML/day Lock 11 (Mildura) refurbishment Commence late May 2015 May – September 2015 N/A Lock 15 (Euston) refurbishment Commence February 2016 February – May 2016 ~ 40,000 ML/day
River-Murray-System-AOP-2015-16_1.docx