6.4.5 Implementation Schedule The following schedule is set to ensure the land acquisition plan is implemented in coordination with the construction plan. -18 Activities Oct-16 Oct-17 Jul-17 Dec-16 Dec-17 Mar-17 Mar-18 Nov-16 Feb-17 Apr-17 May-17 Sep-17 Nov-17 Apr-18 May-18 Jan-17 Aug-17 Jan-18 Jun-17 Jun-18 Feb 1 Notice of Land Acquisition (16 Aug 2016) 2 Conduct Detailed Measurement Survey X X X X 3 Conduct Replacement Costs Survey X X 4 Finalize Draft Compensation Plan X X Update draft RAP to reflect DBCLA 5 compensation plan Y Y Submit Updated RAP to WB for No 6 Objection Y 7 Disclose Draft Compensation Plan X 8 Engage External Monitoring Consultant Y 9 Finalize Compensation Plan X 10 Issue Decision of Land Acquisition X 11 Start and Complete compensation payment X X X X 12 Start site clearance X X X X X X X X X 13 Land Hand-Over X X X X X X 14 Building Resettlement Site Y Y Y Y Y Y Y Y Y 15 Relocating to Resettlement Site X X X X X X 16 Delivery of LURC X X X X 17 Internal monitoring (PMU) Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y 18 External monitoring (PMU Consultant) Y Y Y Y Y Y Y Y Y Y Legends: X: District 12 Board for Compensation and Land Acquisition Y: Project Management Unit
6.4.5 Implementation Schedule The following schedule is set to ensure the land acquisition plan is implemented in coordination with the construction plan. Activities Oct-16 Nov-16 Dec-16 Jan-17 Feb-17 Mar-17 Apr-17 May-17 Jun-17 Jul-17 Aug-17 Sep-17 Oct-17 Nov-17 Dec-17 Jan-18 Feb -18 Mar-18 Apr-18 May-18 Jun-18 1 Notice of Land Acquisition (16 Aug 2016) 2 Conduct Detailed Measurement Survey X X X X 3 Conduct Replacement Costs Survey X X 4 Finalize Draft Compensation Plan X X 5 Update draft RAP to reflect DBCLA compensation plan Y Y 6 Submit Updated RAP to WB for No Objection Y 7 Disclose Draft Compensation Plan X 8 Engage External Monitoring Consultant Y 9 Finalize Compensation Plan X 10 Issue Decision of Land Acquisition X 11 Start and Complete compensation payment X X X X 12 Start site clearance X X X X X X X 13 Land Hand-Over X X X X X X X X 14 Building Resettlement Site Y Y Y Y Y Y Y Y Y 15 Relocating to Resettlement Site X X X X X X 16 Delivery of LURC X X X X 17 Internal monitoring (PMU) Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y Y 18 External monitoring (PMU Consultant) Y Y Y Y Y Y Y Y Y Y Legends: X: District 12 Board for Compensation and Land Acquisition Y: Project Management Unit
SFG2785-REVISED-RP-P156849-Box402885B-PUBLIC-Disclosed-2-8-2017.docx