times and customer touch points) and make sure the customer agrees with your schedule by the end of the first week. Engagement Schedule Mon Tue Wed Thu Fri Account Team Account Team completes the Environment Assessment Questionnaire as much as possible and (work starts two then the remaining checklist needs to the customer for completion. weeks prior to Week 1) On-site Week 1 Customer Create the initial Demonstrations Prepare Submit kickoff engagement to show the customer engagement meeting schedule OLTP scenarios environment for schedule, Vision workload and Scope Gather key Create the Create project inventory document, and information to Conditions of Vision and Scope activities Conditions of complete the Satisfaction document Satisfaction to inventory document customer for activities and the Demonstrations acceptance Conditions of to show the Satisfaction End-of-day team OLTP scenarios document meeting On-site Week 2 Customer status Continue Continue Start compiling Create draft meeting workload workload inventory reports version of inventory inventory inventory reports Start workload Continue activities activities (if and workload inventory categorization needed) analysis for activities and analysis internal review Start activities (focus categorization on interviews) End-of-day team and analysis meeting activities (focus on interviews) Off-site Week 3 Customer status Continued work Start creating SQL Server environment in Microsoft Azure meeting on inventory and Virtual Machines migration reports conference call Produce Migration report Perform migration report compilation On-site Week 4+ Customer status Continue creating SQL Server environment in Microsoft Customer on-site (size-dependent) meeting or Azure Virtual Machines closeout meeting conference call Perform workload migration (large engagement) Assess the deployed environment with the customer
times and customer touch points) and make sure the customer agrees with your schedule by the end of the first week. Engagement Schedule Mon Tue Wed Thu Fri Account Team (work starts two weeks prior to Week 1) Account Team completes the Environment Assessment Questionnaire as much as possible and then the remaining checklist needs to the customer for completion. On-site Week 1 Customer kickoff meeting Gather key information to complete the inventory activities and the Conditions of Satisfaction document Create the initial engagement schedule Create the Conditions of Satisfaction document Demonstrations to show the OLTP scenarios Demonstrations to show the OLTP scenarios Create project Vision and Scope document Prepare customer environment for workload inventory activities Submit engagement schedule, Vision and Scope document, and Conditions of Satisfaction to customer for acceptance End-of-day team meeting On-site Week 2 Customer status meeting Start workload inventory activities Continue workload inventory activities Continue workload inventory activities (if needed) Start categorization and analysis activities (focus on interviews) Start compiling inventory reports Continue categorization and analysis activities (focus on interviews) Create draft version of inventory reports and workload analysis for internal review End-of-day team meeting Off-site Week 3 Customer status meeting conference call Perform migration report compilation Continued work on inventory and migration reports Start creating SQL Server environment in Microsoft Azure Virtual Machines Produce Migration report On-site Week 4+ (size-dependent) Customer status meeting or conference call Continue creating SQL Server environment in Microsoft Azure Virtual Machines Perform workload migration (large engagement) Assess the deployed environment with the customer Customer on-site closeout meeting
SQL-IaaS-OLTP-Engagement_Delivery_Guide.docx