Develop Draft Master Scenario Minimum 5 days before Events List (MSEL) MPC (Minimum 12 weeks & 5 days before exercise) Finalize MPC Materials Draft ExPlan Planning 5 days before MPC Draft MSEL (12 weeks & 5 days Exercises/Foundation/Planning before exercise) MPC Presentation Conference Materials/Mid-term Agenda Planning Conference Sign-in Sheets Master Responsibility Task List Conduct MPC 4–6 hours Minimum 3 months before exercise (Minimum 12 before exercise) Distribute MPC Minutes to Planning MPC Minutes Planning 14 days after MPC Team (10 weeks before Exercises/Foundation/Planning exercise) Conference Materials/Mid-term Planning Conference Final Planning Finalize ExPlan ExPlan Planning Minimum 75 days Conference (FPC) Exercises/Design and before exercise Development/Documentation (Minimum 10 & 5 days before exercise) Draft Controller/Evaluator Handbook C/E Handbook Planning Minimum 10 days Exercises/Design and before FPC Development/Documentation (Minimum 7 weeks & 3 days before exercise)
Develop Draft Master Scenario Events List (MSEL) Minimum 5 days before MPC (Minimum 12 weeks & 5 days before exercise) Finalize MPC Materials Draft ExPlan Draft MSEL MPC Presentation Agenda Sign-in Sheets Master Responsibility Task List Planning Exercises/Foundation/Planning Conference Materials/Mid-term Planning Conference 5 days before MPC (12 weeks & 5 days before exercise) Conduct MPC 4–6 hours Minimum 3 months before exercise (Minimum 12 before exercise) Distribute MPC Minutes to Planning Team MPC Minutes Planning Exercises/Foundation/Planning Conference Materials/Mid-term Planning Conference 14 days after MPC (10 weeks before exercise) Final Planning Conference (FPC) Finalize ExPlan ExPlan Planning Exercises/Design and Development/Documentation Minimum 75 days before exercise (Minimum 10 & 5 days before exercise) Draft Controller/Evaluator Handbook C/E Handbook Planning Exercises/Design and Development/Documentation Minimum 10 days before FPC (Minimum 7 weeks & 3 days before exercise)
2011%20LEDSP%20Guidance.docx