Conceptual LGU and planning for future Cell No. 3 February 2.4 LGU project SLF cell (No. 3) conceptual plan 2016 management initiated 3 Implementation of GEF-financed activities for the closure of Banquerohan dumpsite Length; Width; LGU and Construction of First to 3rd Type of UPOPs 3.1 access road with quarters LGU construction project drainage system 2016 materials management Have trench been First to 3rd LGU and excavated and quarters UPOPs 3.2 Length LGU backfilled to 2016 project prepare for drainage management Gathering, First to 3rd and quarters LGU and Consistent slope stockpiling 2016 UPOPs 3.3 profile; Surface LGU (includes site project area clearing and waste management profiling) Embankment fill First to 3rd LGU and with compaction Consistent soil quarters UPOPs 3.4 (application of thickness; 2016 LGU project compacted soil Surface area management cover) Top soil Consistent soil First to 3rd LGU and 3.5 (application of top cover thickness; quarters LGU project soil Surface area 2016 management to 3rd LGU and Perimeter slope Length; Surface quarters UPOPs 3.6 LGU protection area 2016 project management Leachate collection, to 3rd HDPE pipes and quarters fittings, manhole 2016 LGU and and leachate UPOPs 3.7 recirculation (Note: Length LGU project Design of leachate management collection and gas extraction system is done in one module) First to 3rd LGU and Gas venting system 3.8 Quantity quarters LGU project (pipes) 2016 management Construction of 2 First to 3rd LGU and of monitoring quarters UPOPs 3.9 wells (with concrete Quantity 2016 LGU project apron and barrier management post) Boundary to 3rd LGU and (perimeter) fencing quarters 3.10 Length LGU project at the eastern 2016 management section (barbwire
2.4 Conceptual planning for future SLF cell (No. 3) initiated Cell No. 3 conceptual plan February 2016 LGU LGU and project management 3 Implementation of GEF-financed activities for the closure of Banquerohan dumpsite 3.1 Construction of access road with drainage system Length; Width; Type of construction materials First to 3rd quarters 2016 LGU LGU and UPOPs project management 3.2 Have trench been excavated and backfilled to prepare for drainage Length First to 3rd quarters 2016 LGU LGU and UPOPs project management 3.3 Gathering, and stockpiling (includes site clearing and waste profiling) Consistent slope profile; Surface area First to 3rd quarters 2016 LGU LGU and UPOPs project management 3.4 Embankment fill with compaction (application of compacted soil cover) Consistent soil thickness; Surface area First to 3rd quarters 2016 LGU LGU and UPOPs project management 3.5 Top soil (application of top soil Consistent soil cover thickness; Surface area First to 3rd quarters 2016 LGU LGU and project management 3.6 Perimeter slope protection Length; Surface area to 3rd quarters 2016 LGU LGU and UPOPs project management 3.7 Leachate collection, HDPE pipes and fittings, manhole and leachate recirculation (Note: Design of leachate collection and gas extraction system is done in one module) Length to 3rd quarters 2016 LGU LGU and UPOPs project management 3.8 Gas venting system (pipes) Quantity First to 3rd quarters 2016 LGU LGU and project management 3.9 Construction of 2 of monitoring wells (with concrete apron and barrier post) Quantity First to 3rd quarters 2016 LGU LGU and UPOPs project management 3.10 Boundary (perimeter) fencing at the eastern section (barbwire Length to 3rd quarters 2016 LGU LGU and project management
SFG1850-V2-EA-P106885-PUBLIC-Disclosed-2-16-2016.docx