Action Research and Drought Study : Two action researches conducted on drought and floods in targeted union councils of project area in district Chagai and Sajawal. Findings of these studies will be utilized for setting agenda in policy dialogues and public seminars. C.4 Describe how have you addressed feedback from DFID on this output following your last report or 6 monthly review meeting? (if applicable) Not applicable because no feedback was received from DFID on this output following the last report. C.5 Are there any changes you will make to achieve this output? No change is needed just pace of implementation of activities have been expedited. C1 Output Alternative sources of irrigation and safe drinking water developed statement through community led disaster resilient initiatives Output number 2 Output Score A++ Risk: High Impact weighting (%): 30 Risk revised Y/N Impact weighting % Y/N since last AR? revised last AR? C.2 Add/delete rows and columns as required Year Indicator Milestone Achievement 2.1 New and improved Three irrigation channels 43 drinking water schemes disaster resilient irrigation rehabilitated and 20 drinking are installed and three (3) and systems water schemes installed Karzez are rehabilitated whereas cumulatively 70% work is finalized on two irrigation channels. 2.2 Production of crop yield increase for sunflower Crop for rice crop is per acre production and 200kg completed, by which 400 kg increase for rice production average increase per acre is per acre emerged. Crop cycle for sunflower crop is anticipated to complete in April 2015. C.3 Comments on progress towards output targets Output 2: Alternative sources of irrigation and safe drinking water developed through community led disaster resilient initiatives. This output marks Score A+ for milestone 1 (Dec 2014), whereas milestone 2 (Sep 2015) is in progress therefore could not be grades at this stage. The following performance is gauged against milestone 1 (Dec 2014). Indicator 2.1: New and improved disaster resilient irrigation and water systems (Milestone 1: Three irrigation channels rehabilitated and 20 drinking water schemes installed).
Action Research and Drought Study : Two action researches conducted on drought and floods in targeted union councils of project area in district Chagai and Sajawal. Findings of these studies will be utilized for setting agenda in policy dialogues and public seminars. C.4 Describe how have you addressed feedback from DFID on this output following your last report or 6 monthly review meeting? (if applicable) Not applicable because no feedback was received from DFID on this output following the last report. C.5 Are there any changes you will make to achieve this output? No change is needed just pace of implementation of activities have been expedited. C1 Output statement Alternative sources of irrigation and safe drinking water developed through community led disaster resilient initiatives Output number 2 Output Score A++ Risk: High Impact weighting (%): 30 Risk revised since last AR? Y/N Impact weighting % revised last AR? Y/N C.2 Add/delete rows and columns as required Indicator Year Milestone Achievement 2.1 New and improved disaster resilient irrigation and systems Three irrigation channels rehabilitated and 20 drinking water schemes installed 43 drinking water schemes are installed and three (3) Karzez are rehabilitated whereas cumulatively 70% work is finalized on two irrigation channels. 2.2 Production of crop yield per acre increase for sunflower production and 200kg increase for rice production per acre Crop for rice crop is completed, by which 400 kg average increase per acre is emerged. Crop cycle for sunflower crop is anticipated to complete in April 2015. C.3 Comments on progress towards output targets Output 2: Alternative sources of irrigation and safe drinking water developed through community led disaster resilient initiatives. This output marks Score A+ for milestone 1 (Dec 2014), whereas milestone 2 (Sep 2015) is in progress therefore could not be grades at this stage. The following performance is gauged against milestone 1 (Dec 2014). Indicator 2.1: New and improved disaster resilient irrigation and water systems (Milestone 1: Three irrigation channels rehabilitated and 20 drinking water schemes installed).
SIRAT-UKAID-Annual-Narrative-Report-Revised-20160606020615.docx