13th Uzbekistan Supporting SAICM UNITAR B 28-May-15 27-May-17 Jun-15 $245,592 The final expenditure, and GHS narrative and M&E Implementation in reports and the Uzbekistan deliverables are due. B. Projects underway or awaiting finalisation of initial or extension agreements (22) No. Project No. Recipients Project title Executing Strategic Date of End date Funding Status as of December 2017 Agency priorities Agreement granted (ies) received 9th Strengthening Capacities UNITAR A, B 25-Feb-12. 30-Nov-13 Processed $250,000 Project activities have been in the Republic of for Extension: Extension: on 27 Feb delayed and a request for IX.27.G.HTI National SAICM 28-Oct-16 27-Jan-18 2012 extension has been granted. Implementation and The project is extended till 27 Supporting GHS Capacity Jan 2018. Building 12th Paraguay Reducing of Highly FAO B 14-Mar-14 23-Mar-18 May-14 $244,705 An extension was granted Hazardous Pesticides March 2018. The project is (HHPs) in Paraguay ongoing. 12th Armenia Armenia/UNEP UNEP B, C 21-Oct-16 20- Dec-16 $171,200 The project is ongoing the Partnership on executing agency has asked Development of Chemicals for an extension. Legislation and Industry Involvement in Armenia Honduras Environmental UNEP A, B 8- Nov-17 31-Dec-18 $240,344 Agreement is signed by UNEP management of e-wastes and the Government. from electrical and electronic equipment in Central America (Honduras and Nicaragua) 12th Republic Strengthening Capacities UNITAR B 7-Jun-13 6-Aug-14 24-Jun-13 $179,982 Project extension is in process. of Tunisia for National SAICM
13th Uzbekistan Supporting SAICM and GHS Implementation in Uzbekistan UNITAR B 28-May-15 27-May-17 Jun-15 $245,592 The final expenditure, narrative and M&E reports and the deliverables are due. B. Projects underway or awaiting finalisation of initial or extension agreements (22) No. Project No. Recipients Project title Executing Agency (ies) Strategic priorities Date of Agreement End date received Funding granted Status as of December 2017 9th IX.27.G.HTI Strengthening Capacities in the Republic of for National SAICM Implementation and Supporting GHS Capacity Building UNITAR A, B 25-Feb-12. Extension: 28-Oct-16 30-Nov-13 Extension: 27-Jan-18 Processed on 27 Feb 2012 $250,000 Project activities have been delayed and a request for extension has been granted. The project is extended till 27 Jan 2018. 12th Paraguay Reducing of Highly Hazardous Pesticides (HHPs) in Paraguay FAO B 14-Mar-14 23-Mar-18 May-14 $244,705 An extension was granted March 2018. The project is ongoing. 12th Armenia Armenia/UNEP Partnership on Development of Chemicals Legislation and Industry Involvement in Armenia UNEP B, C 21-Oct-16 20- Dec-16 $171,200 The project is ongoing the executing agency has asked for an extension. Honduras Environmental management of e-wastes from electrical and electronic equipment in Central America (Honduras and Nicaragua) UNEP A, B 8- Nov-17 31-Dec-18 $240,344 Agreement is signed by UNEP and the Government. 12th Republic of Tunisia Strengthening Capacities for National SAICM UNITAR B 7-Jun-13 6-Aug-14 24-Jun-13 $179,982 Project extension is in process.
SAICM.EB.11.5.Rev.1_Report%20on%20projects%20funded%20under%20the%20QSP%20TF.docx