Preparation of 5 Year Strategic Plan Water Tendering in progress. Supply 60,000 Consultant - Significantly higher budget 2 months provided Master Plan for Wastewater Collection Wastewater Tendering in progress. and Treatment Consultant - 60,000 Significantly higher budget 2 months provided Institutional Arrangements and PPP Consultant - No record of this consultant 30,000 Potential 1 month Water Sector Regulation and Tariff Consultant - Tendering in progress. Significantly higher budget 30,000 Reform 1 month provided for Item 12 180,000 0 0 13 Cross-Cutting and Safeguard Issues Gender Water awareness programs delivered to two women’s groups Environment Access to Water for the Disadvantaged Land Use Issues 14 Risk Management Ongoing 15 Monitoring and Evaluation Programme Management Programme Ongoing. Steering Committee, Evaluation Mission, Advisor, Audit Programme M&E Framework Ongoing. Some changes needed to M&E framework. Outcomes, Objectives, Outcomes, Activities TOTAL 9,443,783 8,943,043 3,988,343
Preparation of 5 Year Strategic Plan Water Supply Consultant - 2 months 60,000 Tendering in progress. Significantly higher budget provided Master Plan for Wastewater Collection and Treatment Wastewater Consultant - 2 months 60,000 Tendering in progress. Significantly higher budget provided Institutional Arrangements and PPP Potential Consultant - 1 month 30,000 No record of this consultant Water Sector Regulation and Tariff Reform Consultant - 1 month 30,000 Tendering in progress. Significantly higher budget provided for Item 12 180,000 0 0 13 Cross-Cutting and Safeguard Issues Gender Water awareness programs delivered to two women’s groups Environment Access to Water for the Disadvantaged Land Use Issues 14 Risk Management Ongoing 15 Monitoring and Evaluation Programme Management Programme Steering Committee, Evaluation Mission, Advisor, Audit Ongoing. Programme M&E Framework Outcomes, Objectives, Outcomes, Activities Ongoing. Some changes needed to M&E framework. TOTAL 9,443,783 8,943,043 3,988,343
solomon-islands-independent-eval-phase-2-urban-water-program.docx