Primary Primary Duration Probable Estimated Estimated Equipment of Use Fuel Horse- Quantity Schedule Type Power (Days) Truck 300 Diesel 1 8 Crane (L) 500 Diesel 1 6 Concrete 350 Diesel 3 2 Mixer Truck Lowboy 450 Diesel 1 4 Material 315 Diesel 1 8 Handling Truck Flat Bed 400 Diesel 3 4 1,600 Duct Bank Installation19 6 7 Feet Trench 1-Ton 300 Gas 2 4 Truck, 4x4 60 Diesel 1 4 Trailer 125 Diesel 1 6 Loader Dump Truck 350 Diesel 2 6 Pipe 275 Diesel 1 6 Water Truck 300 Diesel 1 8 Concrete 350 Diesel 3 2 Mixer Truck Lowboy 450 Diesel 1 4 Install Underground Cable20 8 2 1,800 Feet 1-Ton 300 Gas 2 4 Truck, 4x4 250 Diesel 1 6 Truck
Primary Equipment Horse- Power Probable Fuel Type Primary Quantity Estimated Schedule (Days) Duration of Use Estimated Truck 300 Diesel 1 8 Crane (L) 500 Diesel 1 6 Concrete Mixer Truck 350 Diesel 3 2 Lowboy 450 Diesel 1 4 Material Handling Truck 315 Diesel 1 8 Flat Bed 400 Diesel 3 4 6 7 1,600 Feet Trench Duct Bank Installation19 1-Ton Truck, 4x4 300 Gas 2 4 Trailer 60 Diesel 1 4 Loader 125 Diesel 1 6 Dump Truck 350 Diesel 2 6 Pipe 275 Diesel 1 6 Water Truck 300 Diesel 1 8 Concrete Mixer Truck 350 Diesel 3 2 Lowboy 450 Diesel 1 4 Install Underground Cable20 8 2 1,800 Feet 1-Ton Truck, 4x4 300 Gas 2 4 Truck 250 Diesel 1 6
SCE%20PEA%20Vol%201%20of%204.docx