SECTION 01 3250 BUILDING INFORMATION MODELING (BIM) REQUIREMENTS PART 1 - GENERAL SUMMARY Section includes requirements for Building Information Modeling including, but not limited to, the following: Transfer of Design Intent Facility Data. Development of BIM Execution Plan. Development of Construction Models. Development of Fabrication/Shop Drawings at Contractor’s option. Development of Coordination Model(s). Development of Coordination Report. Collection and Handover of Facility Data. As-Built Model and Drawings. Contractor’s Responsibility: Develop deliverables required in this Section. Contractor is solely responsible for the quality and accuracy of all documentation and submittals of this Section. The intent of BIM deliverables is to avoid interference and conflicts, optimize construction sequencing, achieve greater efficiencies in cost estimating and project coordination, ensure access for maintenance, replacement or repairs, and to provide SI with facility data. Coordination: Contractor is solely responsible for the coordination of facility systems and equipment. Construction sequencing: Contractor is solely responsible to sequence construction activities to facilitate the fabrication and installation of systems and equipment without interference, conflicts or delays in construction, and providing adequate access to effectively maintain and replace systems and equipment. Contractor is responsible for providing accurate and complete facility data based on final as-built conditions, as required by SI. Existing Documents: Revit template data developed by Architect during the design phase will be available to the Contractor. SI BIM Practice Requirements: The following documents related to are available on the Smithsonian Facilities A/E Center website, under the Codes and Standards section and are applicable to BIM requirements: SI BIM Guidelines: Describes information, procedures, and responsibilities relevant to BIM work completed by architecture, engineering and construction (AEC) consultants in order to assure accurate and consistent deliverables. SI Revit Templates: BIM templates developed by the Smithsonian that the Contractor is required to employ in developing the project BIM and populate with accurate project-specific facility, space and equipment data. Provide asset information for all equipment in SI provided format which
SECTION 01 3250 BUILDING INFORMATION MODELING (BIM) REQUIREMENTS PART 1 - GENERAL SUMMARY Section includes requirements for Building Information Modeling including, but not limited to, the following: Transfer of Design Intent Facility Data. Development of BIM Execution Plan. Development of Construction Models. Development of Fabrication/Shop Drawings at Contractor’s option. Development of Coordination Model(s). Development of Coordination Report. Collection and Handover of Facility Data. As-Built Model and Drawings. Contractor’s Responsibility: Develop deliverables required in this Section. Contractor is solely responsible for the quality and accuracy of all documentation and submittals of this Section. The intent of BIM deliverables is to avoid interference and conflicts, optimize construction sequencing, achieve greater efficiencies in cost estimating and project coordination, ensure access for maintenance, replacement or repairs, and to provide SI with facility data. Coordination: Contractor is solely responsible for the coordination of facility systems and equipment. Construction sequencing: Contractor is solely responsible to sequence construction activities to facilitate the fabrication and installation of systems and equipment without interference, conflicts or delays in construction, and providing adequate access to effectively maintain and replace systems and equipment. Contractor is responsible for providing accurate and complete facility data based on final as-built conditions, as required by SI. Existing Documents: Revit template data developed by Architect during the design phase will be available to the Contractor. SI BIM Practice Requirements: The following documents related to are available on the Smithsonian Facilities A/E Center website, under the Codes and Standards section and are applicable to BIM requirements: SI BIM Guidelines: Describes information, procedures, and responsibilities relevant to BIM work completed by architecture, engineering and construction (AEC) consultants in order to assure accurate and consistent deliverables. SI Revit Templates: BIM templates developed by the Smithsonian that the Contractor is required to employ in developing the project BIM and populate with accurate project-specific facility, space and equipment data. Provide asset information for all equipment in SI provided format which
Section_01_3250_BIM_Requirements.docx