Change of Scope 1.7 Date of COS Expected/ Amount S No. COS Proposal Details Current Status Actual Date (INR of Approval to IE Cr.) 25-02-2015 In principal approved Re-alignment due to JDW&SD 1m dia water pipe line - Tentative Cost 33.73 16-11-2015 COS-1 Approval awaited Re-alignment due to JDW&SD 1m dia pipe line - Detailed Cost 31.82 27-11-2015 NHAI, HQ Protection culvert over IOCL pipeline at Dhadka-Melakula&Rajbandh - COS-2 In principal approved 4.89 10-10-2014 18-07-2016 Tentative Cost 27-02-2015 COS-3 Additional PUP in Kanska(Panagarh Bypass) - Tentative Cost In principal approved 10.12 18-07-2016 Cos-4 Increase in size of PUP(10.0*3.5m vs 7.00*3.0m) - Tentative Cost In principal approved 1.63 25-02-2015 18-07-2016 24-09-2015 Additional structure in Panagarh Bypass - Tentative Cost Estimate In principal approved 6.5 11-03-2016 COS-5 IE, under Additional structure in Panagarh Bypass - Detailed Cost estimate Approval awaited 8.03 13-06-2016 review In principal approval 06-10-2015 COS-6 Additional underpass at Km 494+530 1.5 awaited In principal approval COS-7 Additional underpass at Km 497+480 22.20 08-10-2015 NAHI, HQ awaited In principal approval COS-8 Re-alignment due to oil pipe line of HPCL/IOCL 20.331 12-11-2015 NHAI, HQ awaited In principal approval 28-06-2016 COS-9 Foot Over Bridge Banskopa (At Km 506+780) 3.000 NHAI awaited In principal approval 19-07-2016 IE under Road Boundary Stone 0.615 awaited review
1.7 Change of Scope S No. COS Proposal Details Date of to IE Current Status COS Amount (INR Cr.) Expected/ Actual Date of Approval COS-1 Re-alignment due to JDW&SD 1m dia water pipe line - Tentative Cost 25-02-2015 In principal approved 33.73 16-11-2015 Re-alignment due to JDW&SD 1m dia pipe line - Detailed Cost 27-11-2015 Approval awaited 31.82 NHAI, HQ COS-2 Protection culvert over IOCL pipeline at Dhadka-Melakula&Rajbandh - Tentative Cost 10-10-2014 In principal approved 4.89 18-07-2016 COS-3 Additional PUP in Kanska(Panagarh Bypass) - Tentative Cost 27-02-2015 In principal approved 10.12 18-07-2016 Cos-4 Increase in size of PUP(10.0*3.5m vs 7.00*3.0m) - Tentative Cost 25-02-2015 In principal approved 1.63 18-07-2016 COS-5 Additional structure in Panagarh Bypass - Tentative Cost Estimate 24-09-2015 In principal approved 6.5 11-03-2016 Additional structure in Panagarh Bypass - Detailed Cost estimate 13-06-2016 Approval awaited 8.03 IE, under review COS-6 Additional underpass at Km 494+530 06-10-2015 In principal approval awaited 1.5 COS-7 Additional underpass at Km 497+480 08-10-2015 In principal approval awaited 22.20 NAHI, HQ COS-8 Re-alignment due to oil pipe line of HPCL/IOCL 12-11-2015 In principal approval awaited 20.331 NHAI, HQ COS-9 Foot Over Bridge Banskopa (At Km 506+780) 28-06-2016 In principal approval awaited 3.000 NHAI Road Boundary Stone 19-07-2016 In principal approval awaited 0.615 IE under review
QUARTERLY%20PROGRESS%20REPORT%20JULY%20-%20SETEMBER-2016.docx