Deliverables 5.17 DATA CONVERSION MANAGEMENT PLAN DELIVERABLES STATE'S ESTIMATED DELIVERABLE DESCRIPTION OF DELIVERABLE ACTIVITY REVIEW TIME NUMBER (WORKING DAYS) Data Conversion Management 5.17.3.1 5.17.2 20 Plan. TESTING MANAGEMENT PLAN Objective The Implementation Contractor will prepare and update as required a testing management plan for the project. Activities The testing management plan will: Identify the protocols to perform integration, performance, regression, and acceptance testing. Establish the standards for test case preparation, for performing and documenting testing activities, for identifying and tracking application defects, for prioritizing defects as critical, major, or minor, and for reporting on the number and types of defects and their correction. Identify tasks to establish a test environment and scripts for the distribution test deck cases and provide for regression testing against the distribution test deck cases. Identify software to assist in the testing and test result tracking process. Identify the protocols to test the hardware and infrastructure configuration. Deliverables Table 5.18 TESTING MANAGEMENT PLAN DELIVERABLES STATE'S ESTIMATED DELIVERABLE DESCRIPTION OF DELIVERABLE ACTIVITY REVIEW TIME NUMBER (WORKING DAYS) 5.18.3.1 Testing Management Plan. 5.18.2 10
Deliverables 5.17 DATA CONVERSION MANAGEMENT PLAN DELIVERABLES DELIVERABLE NUMBER DESCRIPTION OF DELIVERABLE ACTIVITY STATE'S ESTIMATED REVIEW TIME (WORKING DAYS) 5.17.3.1 Data Conversion Management Plan. 5.17.2 20 TESTING MANAGEMENT PLAN Objective The Implementation Contractor will prepare and update as required a testing management plan for the project. Activities The testing management plan will: Identify the protocols to perform integration, performance, regression, and acceptance testing. Establish the standards for test case preparation, for performing and documenting testing activities, for identifying and tracking application defects, for prioritizing defects as critical, major, or minor, and for reporting on the number and types of defects and their correction. Identify tasks to establish a test environment and scripts for the distribution test deck cases and provide for regression testing against the distribution test deck cases. Identify software to assist in the testing and test result tracking process. Identify the protocols to test the hardware and infrastructure configuration. Deliverables Table 5.18 TESTING MANAGEMENT PLAN DELIVERABLES DELIVERABLE NUMBER DESCRIPTION OF DELIVERABLE ACTIVITY STATE'S ESTIMATED REVIEW TIME (WORKING DAYS) 5.18.3.1 Testing Management Plan. 5.18.2 10
RFP%202107-CSE%20Replacement%20System-FINAL%2007-19-16.docx