Integration testing(sprint 4) 15/10/2018 16/10/2018 System testing(sprint 4) 17/10/2018 18/10/2018 Acceptance testing(sprint 4) 19/10/2018 22/10/2018 Performance testing(sprint 4) 22/10/2018 27/10/2018 Deployment 30/10/2018 30/10/2018 Deliverables Deliverables For Team members Test plan Team members Traceability matrix Client, Team members, Supervisor Test result Software Development Milestones Duration Start Date End Date Milestone Task Name (Days) Sprint 1 1/03/2018 6/05/2018 66 Create Navigation bar 1/03/2018 4/03/2018 3 Create Course Page 4/03/2018 7/03/2018 3 Design page structure 7/03/2018 13/03/2018 6 Prototype Create CRUD for Course 13/03/2018 20/03/2018 7 I Create CRUD for Assessment 20/03/2018 27/03/2018 7 Create Tutor Page 27/03/2018 29/03/2018 2 Create CRUD for Tutor. 29/03/2018 5/04/2018 7 Database with all the entities and values.
Integration testing(sprint 4) 15/10/2018 16/10/2018 System testing(sprint 4) 17/10/2018 18/10/2018 Acceptance testing(sprint 4) 19/10/2018 22/10/2018 Performance testing(sprint 4) 22/10/2018 27/10/2018 Deployment 30/10/2018 30/10/2018 Deliverables Deliverables For Test plan Team members Traceability matrix Team members Test result Client, Team members, Supervisor Software Development Milestones Task Name Start Date End Date Duration (Days) Milestone Sprint 1 1/03/2018 6/05/2018 66 Prototype I Create Navigation bar 1/03/2018 4/03/2018 3 Create Course Page 4/03/2018 7/03/2018 3 Design page structure 7/03/2018 13/03/2018 6 Create CRUD for Course 13/03/2018 20/03/2018 7 Create CRUD for Assessment 20/03/2018 27/03/2018 7 Create Tutor Page 27/03/2018 29/03/2018 2 Create CRUD for Tutor. Database with all the entities and values. 29/03/2018 5/04/2018 7
Project%20Final%20Report%20SE.docx