High level schedule for New Technology proposals for Revision 4 In the case of a new technology proposal having been received by WP 5D, additional details including further specific schedules and deadlines such as related to the provision of Form A and Certification B and C, GCS and DIS materials and the like will be communicated to the relevant parties associated with the new technology proposal. Action Process Step Date IMT-ADV/2 (Rev.1) or IMT-ADV/2 Rev1 IMT-ADV/25 (Rev.1) Step 1 Critical Milestone (0): Exceptionally 3 11 October 2017 – (WP 5D #28) Invitation to Propose RITs Step 3 Critical Milestone (1): 24 January 2018 (7 days before 31 January 7 February 2018 – – Cut-off date for submission of WP 5D #29) candidate RIT and SRIT proposal February 2018 Circular Letter announcing receipt by WP 5D of a complete candidate technology submission and an invitation for the formation of Independent Evaluation Groups and subsequent submission of Evaluation Reports. February 2018 to September 2018 Opportunity for registration of Evaluation Groups Critical Milestone (2): 2 October 2018 Completion of Step 4 (7 days before 9 16 October 2018 – – Evaluation of candidate RITs or WP 5D #31) SRITs by Independent Evaluation Groups Cut-off date for evaluation report to ITU Final date for submission of Form A Critical Milestone (3): 9 - 16 October 2018 Completion of Step 5 (WP 5D #31) Review and coordination of outside evaluation activities Completion of Step 6 Review to assess compliance with minimum requirements Completion of Step 7 Consideration of evaluation results, consensus building and decision Step 8 Y+2B: Step 8 Development of the new 2 July 2019 section in Rec. ITU-R M.2012 for (7 days before 9-17 July 2019 WP 5D #32) the Interface Technology. – Final date for submission of Certification B. Synchronization of Starting with Y+2B: The remainder of the process and Finalization of the Revision 2 July 2019 schedules for finalization of the (7 days before 9–17 July 2019 WP 5D #32) Revisions follows the dates and – general tasks indicated in Items 8 And continuing with the subsequent dates in Table 1 below in this through 13 indicated in Table 1 below in this document document.
High level schedule for New Technology proposals for Revision 4 In the case of a new technology proposal having been received by WP 5D, additional details including further specific schedules and deadlines such as related to the provision of Form A and Certification B and C, GCS and DIS materials and the like will be communicated to the relevant parties associated with the new technology proposal. Process Step IMT-ADV/2 Rev1 Date Action IMT-ADV/2 (Rev.1) or IMT-ADV/25 (Rev.1) Critical Milestone (0): Exceptionally 3 – 11 October 2017 (WP 5D #28) Step 1 Invitation to Propose RITs Critical Milestone (1): 24 January 2018 (7 days before 31 January – 7 February 2018 – WP 5D #29) Step 3 Cut-off date for submission of candidate RIT and SRIT proposal February 2018 Circular Letter announcing receipt by WP 5D of a complete candidate technology submission and an invitation for the formation of Independent Evaluation Groups and subsequent submission of Evaluation Reports. February 2018 to September 2018 Opportunity for registration of Evaluation Groups Critical Milestone (2): 2 October 2018 (7 days before 9 – 16 October 2018 – WP 5D #31) Completion of Step 4 Evaluation of candidate RITs or SRITs by Independent Evaluation Groups Cut-off date for evaluation report to ITU Final date for submission of Form A Critical Milestone (3): 9 - 16 October 2018 (WP 5D #31) Completion of Step 5 Review and coordination of outside evaluation activities Completion of Step 6 Review to assess compliance with minimum requirements Completion of Step 7 Consideration of evaluation results, consensus building and decision Step 8 Y+2B: 2 July 2019 (7 days before 9-17 July 2019 – WP 5D #32) Step 8 Development of the new section in Rec. ITU-R M.2012 for the Interface Technology. Final date for submission of Certification B. Synchronization of Finalization of the Revision Starting with Y+2B: 2 July 2019 (7 days before 9–17 July 2019 – WP 5D #32) And continuing with the subsequent dates indicated in Table 1 below in this document The remainder of the process and schedules for finalization of the Revisions follows the dates and general tasks indicated in Items 8 through 13 in Table 1 below in this document.
R07-IMT.ADV-C-0030!R1!MSW-E.docx