18 Relocation of Main at Naqai from 50mm to $ 110,000 $ 21,930 0% Procurement Stage 80mm NADI/LAUTOKA REGIONAL WATER SUPPLY  19 Kings Road Stage 2 Mains Replacement $ 450,000 $ 276,980 20% Laid 218 lengths of 250mm mPVC pipes covering a distance of 1.3km. 55% pipelaying works completed with backfilling carried out using excavated soil Funds Status No. Description Budget Cost Remarks Committed (Complete) 20 Dredging of Buabua Intake Dam $ 100,000 $ 7,870 - Dredging works had been taken up through flood rehab due to the flooding in January. Funds are now intended to be transferred for the 200mm PVC Malakua Main project under the same scheme. 21 Leak detection in Nadi/Lautoka water $ 400,000 $ 89,990 0% Procurement Stage –Project to be carried out to identify and Reticulation diminish leakages to increase and sustain consistent water supply and pressure 22 Pressure Management for Nadi/Lautoka Water $ 300,000 $ 0.00 5% Reticulation SIGATOKA REGIONAL WATER SUPPLY  23 Upgrading of 80mm AC to 100mm mPVC Mains $86,010 $ 34,430 100% 100% pipelaying works have been completed with backfilling and at Korotogo compaction works carried out accordingly Pressure test was carried out at 120 Psi 24 Upgrading of 80mm AC to 100mm mPVC mains $ 82,000 $ 29,640 100% 90% pipelaying works have been completes with backfilling and at Malevu compaction works carried out accordingly 25 Refurbishment of the two scrapper at Matovo $ 50,000 $0.00 0% Procurement Stage – The project sees to increase the capacity Treatment Plant of the treatment plant by removal of sludge and the clarifier being made operational. TAVUA REGIONAL WATER SUPPLY 26 Duplicating 375mm mPVC Mains from Vatukoula $ 400,000 $ 20,910 10% 162 lengths of 375mm mPVC pipe laid Reservoir to Tavua Reservoir (Phase 4 & 5) RAKIRAKI REGIONAL WATER SUPPLY
18 Relocation of Main at Naqai from 50mm to 80mm $ 110,000 $ 21,930 0% Procurement Stage NADI/LAUTOKA REGIONAL WATER SUPPLY 19 Kings Road Stage 2 Mains Replacement $ 450,000 $ 276,980 20%  Laid 218 lengths of 250mm mPVC pipes covering a distance of 1.3km. 55% pipelaying works completed with backfilling carried out using excavated soil No. Description Budget Cost Funds Committed Status (Complete) Remarks 20 Dredging of Buabua Intake Dam $ 100,000 $ 7,870 - Dredging works had been taken up through flood rehab due to the flooding in January. Funds are now intended to be transferred for the 200mm PVC Malakua Main project under the same scheme. 21 Leak detection in Nadi/Lautoka water Reticulation $ 400,000 $ 89,990 0% Procurement Stage –Project to be carried out to identify and diminish leakages to increase and sustain consistent water supply and pressure 22 Pressure Management for Nadi/Lautoka Water Reticulation $ 300,000 $ 0.00 5% SIGATOKA REGIONAL WATER SUPPLY 23 Upgrading of 80mm AC to 100mm mPVC Mains at Korotogo $86,010 $ 34,430 100%  100% pipelaying works have been completed with backfilling and compaction works carried out accordingly Pressure test was carried out at 120 Psi 24 Upgrading of 80mm AC to 100mm mPVC mains at Malevu $ 82,000 $ 29,640 100% 90% pipelaying works have been completes with backfilling and compaction works carried out accordingly 25 Refurbishment of the two scrapper at Matovo Treatment Plant $ 50,000 $0.00 0% Procurement Stage – The project sees to increase the capacity of the treatment plant by removal of sludge and the clarifier being made operational. TAVUA REGIONAL WATER SUPPLY 26 Duplicating 375mm mPVC Mains from Vatukoula Reservoir to Tavua Reservoir (Phase 4 & 5) $ 400,000 $ 20,910 10% 162 lengths of 375mm mPVC pipe laid RAKIRAKI REGIONAL WATER SUPPLY
projects-2012.docx