progress Few contractors/suppliers Importance of Pre-bid Meetings/Site Visits Shared between have experience in PO, SIEA and the Solomon Islands suppliers (market) (Component 3) Procurement Plan. A combined Procurement Plan has been prepared and agreed with the Bank. Procurement plan will be published through the Systematic Tracking of Exchanges in Procurement (STEP). Implementing agencies will update the procurement plan in agreement with the Bank annually or as required to reflect project implementation needs and improvements in institutional capacity and procurement risk. A summary of the procurement plan is as follows: Table A2-4: Procurement Plan (Accepted by the Bank on May 10, 2017) 1 2 3 4 5 6 7 Review by Selection/ Expected Description of Bank Cost Comments No. Contract US$ Method Date ’000 ) BOOT Contracts PPP Prior October 1 for HPF and 210,660 2017 Access Roads Transmission Line 22.820 RFB Prior 2 (Tina River HPP July 2020 – Lungga PS) Project Manager 262 INDV Prior Cost of PO August estimated 3 (International) 2017 until 75 INDV Post August 4 Administrator of as above 2017 PO (National) Safeguards and 164 INDV Post Stakeholder August 5 as above Manager of PO 2017 (International) Project 45 INDV Post August 6 as above Accountant 2017 Receptionist 10 INDV Post August 7 as above /Admin 2017 Environmental 36 INDV Post 8 August as above
progress Few contractors/suppliers have experience in Solomon Islands (Component 3) Importance of Pre-bid Meetings/Site Visits Shared between PO, SIEA and the suppliers (market) Procurement Plan. A combined Procurement Plan has been prepared and agreed with the Bank. Procurement plan will be published through the Systematic Tracking of Exchanges in Procurement (STEP). Implementing agencies will update the procurement plan in agreement with the Bank annually or as required to reflect project implementation needs and improvements in institutional capacity and procurement risk. A summary of the procurement plan is as follows: Table A2-4: Procurement Plan (Accepted by the Bank on May 10, 2017) 1 2 3 4 5 6 7 No. Description of Contract Cost US$ ’000 Selection/ Method Review by Bank Expected Date Comments 1 BOOT Contracts for HPF and Access Roads 210,660 PPP Prior October 2017 2 Transmission Line (Tina River HPP – Lungga PS) 22.820 RFB Prior July 2020 3 Project Manager of PO (International) 262 INDV Prior August 2017 Cost estimated until 4 Administrator of PO (National) 75 INDV Post August 2017 as above 5 Safeguards and Stakeholder Manager of PO (International) 164 INDV Post August 2017 as above 6 Project Accountant 45 INDV Post August 2017 as above 7 Receptionist /Admin 10 INDV Post August 2017 as above 8 Environmental 36 INDV Post August as above )
Project-Appraisal-Document-PAD-P161319-2017-05-24-15-52-rev-BOS-05312017.docx