Critical Issues & Action Log 1.2 1.2.1 Pending issues and Action Log – Action(s) Expected date/ Chainage(s) affected due Length affected Action(s) taken Ongoing/ suggested by the Actual Date for Issue Concerned to the issue (Km) (km) till now SNo Type New Issue/ IE resolving issue Description Authority Resolved From To 19.69 carriageway Every month the Km. i.e. 16.02% for matter bding followed The matter being Land Handed Land Acquisition 19.69 Km. land handed over 1 Ongoing NHAI MCW and 45.515 up with NHAI, CALA follow with Over to concessionaire Km. i.e. 30.53% for West Bengal and Authority SR CALA Jharkhand Recently authority had convened The matter being meeting dated Govindpur Land Acquisition 406+500 410+000 2 Ongoing NHAI 3.5 Km. and 3 Km. follow with 24.07.2016 with and Nirsa Issue 426+000 429+000 Authority Public Representative and Administration Valuation of structures has been The matter being Land Acquisition completed by 3 Bograchotti Ongoing NHAI 468+000 470+000 2.0 Km. follow with Issue intervention of Authority District administration NHAI/M/s Great Eastern Matter is pending The matter being GEECL Gas 4 Clearance Issue Ongoing Energy 455+750 505+900 25 Km. with Hon’ble High follow with Pipeline Corporation Court Authority Limited
1.2 Critical Issues & Action Log 1.2.1 – Pending issues and Action Log SNo Issue Description Type Ongoing/ New Issue/ Resolved Concerned Authority Chainage(s) affected due to the issue (Km) Length affected (km) Action(s) taken till now Action(s) suggested by the IE Expected date/ Actual Date for resolving issue From To 1 Land Handed Over Land Acquisition Ongoing NHAI 19.69 Km. land handed over to concessionaire 19.69 carriageway Km. i.e. 16.02% for MCW and 45.515 Km. i.e. 30.53% for SR Every month the matter bding followed up with NHAI, CALA West Bengal and CALA Jharkhand The matter being follow with Authority 2 Govindpur and Nirsa Land Acquisition Issue Ongoing NHAI 406+500 426+000 410+000 429+000 3.5 Km. and 3 Km. Recently authority had convened meeting dated 24.07.2016 with Public Representative and Administration The matter being follow with Authority 3 Bograchotti Land Acquisition Issue Ongoing NHAI 468+000 470+000 2.0 Km. Valuation of structures has been completed by intervention of District administration The matter being follow with Authority 4 GEECL Gas Pipeline Clearance Issue Ongoing NHAI/M/s Great Eastern Energy Corporation Limited 455+750 505+900 25 Km. Matter is pending with Hon’ble High Court The matter being follow with Authority
QUARTERLY%20PROGRESS%20REPORT%20-12TH%20QUARTER%20-JANUARY%202017%20TO%20MARCH%202017.docx