Planned Actual Delay Description (Days from Appointed Financial Financial Project Current Scheduled Scheduled (No. of Date) Progress(%) Progress(%) Date Date Milestone Status months) 180th day from Appointed Date i.e Milestone I September 27, 2014,Construction works commenced and minimum expenditure 10.00 27/09/2014 12.20 27/09/2014 - Achieved is 10% of total capital cost. 365th day from Appointed date i.e Milestone II March 31, 2015, Construction of all Bridges commenced and minimum 27.54 Achieved 25.00 31/03/2015 31/03/2015 - expenditure is 25% of total capital cost. 730th day from Appointed Date i.e Milestone III March 30, 2016, Construction of all Project Facilities commenced and Extended minimum expenditure is 75% of total 58.97 30-06-2017 15.00 capital cost. 75.00 (As on 31/03/2016 Sep’2016)
Project Milestone Description (Days from Appointed Date) Planned Actual Delay (No. of months) Current Status Financial Progress(%) Scheduled Date Financial Progress(%) Scheduled Date Milestone I 180th day from Appointed Date i.e September 27, 2014,Construction works commenced and minimum expenditure is 10% of total capital cost. 10.00 27/09/2014 12.20 27/09/2014 - Achieved Milestone II 365th day from Appointed date i.e March 31, 2015, Construction of all Bridges commenced and minimum expenditure is 25% of total capital cost. 25.00 31/03/2015 27.54 31/03/2015 - Achieved Milestone III 730th day from Appointed Date i.e March 30, 2016, Construction of all Project Facilities commenced and minimum expenditure is 75% of total capital cost. 75.00 31/03/2016 58.97 (As on Sep’2016) 30-06-2017 15.00 Extended
QUARTERLY%20PROGRESS%20REPORT%20JULY%20-%20SETEMBER-2016.docx