were held initially, plus a further four in the 2nd session. Motivational session with beneficiaries on the 2nd July. Educational & motivational Development of a plan for Delays to the start of sessions sessions (twice weekly, 1.5 these sessions, including due to perturbations with the hour sessions) to build contacting relevant key people Independence Day & motivation to who could contribute. celebrations and then the change Negotiation of room hire with disruptions related to the the nuns in Ambalapaiso eviction of people from the Wednesdays and Star compound. Saturdays). An initial session was held on Saturday 2nd July with 8 people present. Continuation of quantitative Data has been collected on the Action plan to ensure that data collection on target family situation of each everyone has a birth certificate group: beneficiary household as well and national identity card, in - those without birth as details on these points order for them to benefit from certificates / national identity (included in action plan full citizen rights. cards below). - those without vaccination - schooling of children Discussion with Regional Discussion carried out at the The DREN are ready to ensure Education authorities (DREN) meeting on the 13th July. that all children get schooling. concerning options for schooling children from the target group Strengthening partnerships Continuation of contacting Some stakeholders appear to and collecting information. relevant stakeholders working be not very favourable to in the field e.g. Omeo Bonbon, collaboration, such as BAS and BAS, Rotary Club, religious Omeo Bonbon. communities, the Ministry of Population… Collect weight & measure Not yet carried out. height of children in target group Individual interviews with Carried out on Wednesday 6th Development of action plans homeless people identified as and 20th July. More were and budgeting. Action plans priority & feasible to help planned for Saturday 9th July and budgets for those families and Saturday 23rd July but considered priority (most they did not show up. ready to make an effort to 11 interviews held with 18 change their situation for the people present. better) are included in annexe. Setting individual objectives & Action plans annexed to this Drawing-up of contracts / action plans, & signing of report. commitment letters for contracts/ commitment letters beneficiaries. Training as required (as per Not yet carried out. Included as part of action plan. individual action plan)
were held initially, plus a further four in the 2nd session. Motivational session with beneficiaries on the 2nd July. Educational & motivational sessions (twice weekly, 1.5 hour sessions) to build & motivation to change Development of a plan for these sessions, including contacting relevant key people who could contribute. Negotiation of room hire with the nuns in Ambalapaiso Wednesdays and Saturdays). An initial session was held on Saturday 2nd July with 8 people present. Delays to the start of sessions due to perturbations with the Independence Day celebrations and then the disruptions related to the eviction of people from the Star compound. Continuation of quantitative data collection on target group: - those without birth certificates / national identity cards - those without vaccination - schooling of children Data has been collected on the family situation of each beneficiary household as well as details on these points (included in action plan below). Action plan to ensure that everyone has a birth certificate and national identity card, in order for them to benefit from full citizen rights. Discussion with Regional Education authorities (DREN) concerning options for schooling children from the target group Discussion carried out at the meeting on the 13th July. The DREN are ready to ensure that all children get schooling. Strengthening partnerships and collecting information. Continuation of contacting relevant stakeholders working in the field e.g. Omeo Bonbon, BAS, Rotary Club, religious communities, the Ministry of Population… Some stakeholders appear to be not very favourable to collaboration, such as BAS and Omeo Bonbon. Collect weight & measure height of children in target group Not yet carried out. Individual interviews with homeless people identified as priority & feasible to help Carried out on Wednesday 6th and 20th July. More were planned for Saturday 9th July and Saturday 23rd July but they did not show up. 11 interviews held with 18 people present. Development of action plans and budgeting. Action plans and budgets for those families considered priority (most ready to make an effort to change their situation for the better) are included in annexe. Setting individual objectives & action plans, & signing of contracts/ commitment letters Action plans annexed to this report. Drawing-up of contracts / commitment letters for beneficiaries. Training as required (as per individual action plan) Not yet carried out. Included as part of action plan.
Report-Action-Plan-MIVOATSE-27-7-16.docx