analysis activities. minutes are stored in the project Event driven: repository. When new requirements are added, existing requirements are changed, etc Process Inputs: Meeting attendees: Email/ Word March 6th Compliance Officer and document Developer. Compliance Officer, To discuss the forms Pipeline supervisor and the process of and Bureau chief. the inspection flow. Emails exchanged confirming the process initiations, operator information and the total forms. In person/ April 4th Developers Process Meeting Attendees Management Web link for Bureau Chief, the published Steering Pipeline Safety, Committee mock up Pipeline Inspectors, screens. Compliance Officer To address the IT team, CIO (IT) accomplishments and DOIT and results of the representative project with the Bureau. These Meeting minutes are meetings address stored in the project commitments, plans, repository. risks, status of activities and significant issues for the project, as well as how the project fits into the current business environment and the communication of the results of measurement and analysis activities. IT team and CIO (IT) will meet weekly to review the current status of the project and progress, review risks, identify and resolve issues, and plan project activities. An agenda will be prepared and minutes of each status meeting will be maintained in the project archive.
analysis activities. Event driven: When new requirements are added, existing requirements are changed, etc minutes are stored in the project repository. Process Inputs: To discuss the forms and the process of the inspection flow. Meeting attendees: Compliance Officer, Pipeline supervisor and Bureau chief. Emails exchanged confirming the process initiations, operator information and the total forms. Email/ Word document March 6th Compliance Officer and Developer. Process Management Steering Committee To address the accomplishments and results of the project with the Bureau. These meetings address commitments, plans, risks, status of activities and significant issues for the project, as well as how the project fits into the current business environment and the communication of the results of measurement and analysis activities. Meeting Attendees Bureau Chief, Pipeline Safety, Pipeline Inspectors, Compliance Officer IT team, CIO (IT) and DOIT representative Meeting minutes are stored in the project repository. In person/ Web link for the published mock up screens. April 4th Developers IT team and CIO (IT) will meet weekly to review the current status of the project and progress, review risks, identify and resolve issues, and plan project activities. An agenda will be prepared and minutes of each status meeting will be maintained in the project archive.
Project_Management_Plan_Pipeline-620.docx