- & District Aged Care Network CGHS, YDHS, WPCP Staff, Kilmany Uniting Care, Emergency Relief agencies January 2010 Work with Ramahyuck to Initial meeting held with Ramahyuck Measurement tools Ramahyuck have commenced a establish a community kitchen and there is interest in establishing a Community Kitchen which is Reporting measures framework and identify ways to modify the cooking program. operating fortnightly from Sale Ramahyuck have planned a CK open program to accommodate the Neighbourhood House. day but are currently running Living needs of the community and Strong program. They hoping this explore scope for a community program will lead into the kitchen at Wulgunggo Ngalu establishment of a CK by the end of WPCP Staff, CGHS, 2011. Ramahyuck District Aboriginal Close the Gap Project Coordinator Corporation, YDHS has been appointed. February 2011 Wulgunggo Ngalu Project scoped however existing cooking program is already delivered. Support agencies to become Evaluation design developed across Measurement tools familiar with the Community the region and circulated to partner Reporting measures framework Kitchen evaluation tools and to agencies develop an evaluation plan. CGHS, YDHS, November 2009 March 2010 – Partner agencies will evaluate Evaluation of the Rosedale Community Measurement tools The Community Kitchens evaluation the Community Kitchens as Kitchen and the Sale Baptist Church templates are currently being
- & District Aged Care Network CGHS, YDHS, WPCP Staff, Kilmany Uniting Care, Emergency Relief agencies January 2010 Work with Ramahyuck to establish a community kitchen and identify ways to modify the program to accommodate the needs of the community and explore scope for a community kitchen at Wulgunggo Ngalu WPCP Staff, CGHS, Ramahyuck District Aboriginal Corporation, YDHS February 2011 Initial meeting held with Ramahyuck and there is interest in establishing a cooking program. Measurement tools Reporting measures framework Ramahyuck have planned a CK open day but are currently running Living Strong program. They hoping this program will lead into the establishment of a CK by the end of 2011. Close the Gap Project Coordinator has been appointed. Wulgunggo Ngalu Project scoped however existing cooking program is already delivered. Ramahyuck have commenced a Community Kitchen which is operating fortnightly from Sale Neighbourhood House. Support agencies to become familiar with the Community Kitchen evaluation tools and to develop an evaluation plan. CGHS, YDHS, November 2009 – March 2010 Evaluation design developed across the region and circulated to partner agencies Measurement tools Reporting measures framework Partner agencies will evaluate the Community Kitchens as Evaluation of the Rosedale Community Kitchen and the Sale Baptist Church Measurement tools The Community Kitchens evaluation templates are currently being
Progress-Report-HP-Catchment-Plan-July-11-June-12-May_12.docx