Planned Actual Description(Days from Delay(No. Project Milestone Current Status Appointed Date) Financial Scheduled Financial of Months) Revised Date Progress Date Progress day from Appointed Date i.e. September 27, 2014, Milestone I 10.00% 12.20% Construction works commenced 27-09-2014 27-09-2014 and minimum expenditure is 10% of total capital cost. day from Appointed date i.e March 31, 2015, Construction of Milestone II 25.00% 27.54% all Bridges commenced and 31-03-2015 31-03-2015 minimum expenditure is 25% of total capital cost. 730th day from Appointed Date Till March i.e March 30, 2016, Construction 31,2017 the of all Project Facilities cumulative Milestone III 75.00% 48.69% 15.00 commenced and minimum 31-03-2016 30-06-2017 financial expenditure is 75% of total progress is - capital cost set forth in the 71.40 % Financial Package. 910th day from Appointed Date Scheduled Completion 100.00% 15.00 i.e.(Six Laning Completed in 26-09-2016 27-12-2017 accordance with CA)
Project Milestone Description(Days from Appointed Date) Planned Actual Delay(No. of Months) Current Status Financial Progress Scheduled Date Financial Progress Revised Date Milestone I day from Appointed Date i.e. September 27, 2014, Construction works commenced and minimum expenditure is 10% of total capital cost. 10.00% 27-09-2014 12.20% 27-09-2014 Milestone II day from Appointed date i.e March 31, 2015, Construction of all Bridges commenced and minimum expenditure is 25% of total capital cost. 25.00% 31-03-2015 27.54% 31-03-2015 Milestone III 730th day from Appointed Date i.e March 30, 2016, Construction of all Project Facilities commenced and minimum expenditure is 75% of total capital cost set forth in the Financial Package. 75.00% 31-03-2016 48.69% 30-06-2017 15.00 Till March 31,2017 the cumulative financial progress is - 71.40 % Scheduled Completion 910th day from Appointed Date i.e.(Six Laning Completed in accordance with CA) 100.00% 26-09-2016 27-12-2017 15.00
QUARTERLY%20PROGRESS%20REPORT%20-12TH%20QUARTER%20-JANUARY%202017%20TO%20MARCH%202017.docx