authorities within the 5 = Support is not governance structure; and demonstrated for any of the factors. documented information requirements. In supporting the 1 = Both criteria are met. a) A work is defined as achievement of the expected a/multiple group(s) of deliverables 3 = One of the two criteria outcomes, how many of the within a project (usually the lowest is met. following criteria to the level element identified in the project cost estimate? Work Breakdown Structure (WBS). 5 = None of the two The total of work packages forms the criteria are met. cost estimates are complete scope of work for a project. generated at the package level; b) Cost estimates at PPA are usually based on historical data while more cost estimates are based on detailed estimates are later completed historical data, industry for EPA based on actual design and benchmarks, or both. current industry cost. In supporting the 1 = Both criteria are met. Interpret the word as “committed” achievement of the expected meaning that funds have been 3 = One of the two criteria outcomes, how many of the identified in the IIP. is met. following criteria apply to the costing model? Projects can only be placed in the IIP if 5 = None of the two funds have been identified for the criteria are met. the source of funds has project. been identified the funds are committed (i.e. authority to spend) Cost should be interpreted as funding. Is the project susceptible to 1 = No, the project is not IT-E projects are highly susceptible to time delays? Time delays susceptible. time delays due to changes in can have a number of technology, requirements of 3 = Yes, the project is causes, such as the participating organizations/sectors/ moderately following: branches, policy approvals and lack of susceptible; time skilled technical resources and changes in technology; delays will have minor resource training requirements. effects on the requirements of participating schedule. organizations;
authorities within the governance structure; and documented information requirements. 5 = Support is not demonstrated for any of the factors. In supporting the achievement of the expected outcomes, how many of the following criteria to the cost estimate? cost estimates are generated at the level; cost estimates are based on historical data, industry benchmarks, or both. 1 = Both criteria are met. 3 = One of the two criteria is met. 5 = None of the two criteria are met. a) A work package is defined as a/multiple group(s) of deliverables within a project (usually the lowest level element identified in the project Work Breakdown Structure (WBS). The total of work packages forms the complete scope of work for a project. b) Cost estimates at PPA are usually based on historical data while more detailed estimates are later completed for EPA based on actual design and current industry cost. In supporting the achievement of the expected outcomes, how many of the following criteria apply to the costing model? the source of funds has been identified the funds are committed (i.e. authority to spend) Cost should be interpreted as funding. 1 = Both criteria are met. 3 = One of the two criteria is met. 5 = None of the two criteria are met. Interpret the word “committed” as meaning that funds have been identified in the IIP. Projects can only be placed in the IIP if funds have been identified for the project. Is the project susceptible to time delays? Time delays can have a number of causes, such as the following: changes in technology; requirements of participating organizations; 1 = No, the project is not susceptible. 3 = Yes, the project is moderately susceptible; time delays will have minor effects on the schedule. IT-E projects are highly susceptible to time delays due to changes in technology, requirements of participating organizations/sectors/ branches, policy approvals and lack of skilled technical resources and resource training requirements.
risqueproj-riskmnl-eng.docx