Call centre executive training and familiarization with the programme Providing CFI material in local language Monitoring establishment of FLCs at Block / JMLBC level and review Completion of the task and declaring the state as fully saturated (Action – SLBC) Time Line – Pre Launch Function Activities suggested by DFS S.No Task Timeline 1 Meeting of FM with CEOs of Banks 31.07.2014 2 Finalisation of the Mission document(without logo) and 06.08.2014 circulation to Banks ( with approval of FM) 3 Last date of receipt of designs for logo 07.08.2014 4 Meeting of the jury to decide the logo 09.08.2014 5 Submission of the jury recommendations 11.08.2014 6 Finalisation of the logo 12.08.201 7 Communication of the logo to the banks to prepare the 13.08.2014 merchandising material 8 Completion of SLBC visits by DFS officials 14.08.2014 9 Launch by formal announcement in the independence day 15.08.2014 speech of Hon’ble PM 10 Proposed launch function at National, State and District level 28.08.2014 (tentative) Time Line – Post Launch Function Activities S.No Task Timeline 1 Distribution of Financial Literacy and merchandising material 29.08.2014 to rural bank branches 2 Start of the account opening camps in states 31.08.2014 3 Target date for coverage of 10520 new SSAs by BCs 31.08.2014 4 Target date for of coverage of 25810 new SSAs and 1.88 31.12.2014 crore accounts 5 Target date for coverage of 40753 new SSAs and 3.75 crore 31.03.2015 accounts 6 Target date for coverage of 50000 new SSAs and 5.63 crore 30.06.2015 accounts 7 Target date for 7.5 crore accounts(tentative)(Due to 14.08.2015 connectivity issues actual number may be less and spill over to Phase2)
Call centre executive training and familiarization with the programme Providing CFI material in local language Monitoring establishment of FLCs at Block / JMLBC level and review Completion of the task and declaring the state as fully saturated (Action – SLBC) Time Line – Pre Launch Function Activities suggested by DFS S.No Task Timeline 1 Meeting of FM with CEOs of Banks 31.07.2014 2 Finalisation of the Mission document(without logo) and circulation to Banks ( with approval of FM) 06.08.2014 3 Last date of receipt of designs for logo 07.08.2014 4 Meeting of the jury to decide the logo 09.08.2014 5 Submission of the jury recommendations 11.08.2014 6 Finalisation of the logo 12.08.201 7 Communication of the logo to the banks to prepare the merchandising material 13.08.2014 8 Completion of SLBC visits by DFS officials 14.08.2014 9 Launch by formal announcement in the independence day speech of Hon’ble PM 15.08.2014 10 Proposed launch function at National, State and District level 28.08.2014 (tentative) Time Line – Post Launch Function Activities S.No Task Timeline 1 Distribution of Financial Literacy and merchandising material to rural bank branches 29.08.2014 2 Start of the account opening camps in states 31.08.2014 3 Target date for coverage of 10520 new SSAs by BCs 31.08.2014 4 Target date for of coverage of 25810 new SSAs and 1.88 crore accounts 31.12.2014 5 Target date for coverage of 40753 new SSAs and 3.75 crore accounts 31.03.2015 6 Target date for coverage of 50000 new SSAs and 5.63 crore accounts 30.06.2015 7 Target date for 7.5 crore accounts(tentative)(Due to connectivity issues actual number may be less and spill over to Phase2) 14.08.2015
185%20%20SLBC%20Proceedings.docx