2 Unified databse - Data On-going In-house Data compilation completed Us of UDB for analysis and By VP, MoH, Ongoing and unification project and released in February 2012; planning, and for program MoSA, MoEC, upcoming pilots will data transferred to major social implementation. MoPW use the UDB. Line assistance programs and local ministries are government; socialisation and starting to use and complaints processing request data. underway. 3 Raskin research Completed Research Report on research results on Has provided inputs to activity for reform program implementation and Raskin reform. perceptions. 4 Raskin ID card (PT Completed Reform Two studies are underway. Not yet. Pos), M&E (LP3ES) and Reports are expected by March social impact (OPM) 2013. The results from the OPM social impact study also expected by March 2013. 5 Raskin ID, socialisation Completed Research Not yet. Not yet. and facilitators study for reform (J-PAL) N. PRSF activity Status Activity Major outputs Policy advice provided Up-take type change 6 PKH Disbursement On-going Research OPM report expected in January Not yet. system for reform 2013. 7 PKH Nutrition baseline On-going Research Underway. Not yet. survey for pilot 8 BSM 1 & 2 Pilot 1 Reform Consolidated findings of BSM BSM pilot 1 has flagged MoEC, MoRA, The BSM 2 pilot is completed, pilot 1 presented to TNP2K several implementation MoSA have being extended to a pilot 2 Executive Secretary and to the bottlenecks. accepted higher number of approved VP In November 2012 piloting of ID school-aged cards children. N. PRSF activity Status Activity Major outputs Policy advice provided Up-take type change 9 Indonesia Family Life On-going Research Data analysis is on-going. Not yet. Survey (IFLS)
2 Unified databse - Data unification On-going In-house project Data compilation completed and released in February 2012; data transferred to major social assistance programs and local government; socialisation and complaints processing underway. Us of UDB for analysis and planning, and for program implementation. By VP, MoH, MoSA, MoEC, MoPW Ongoing and upcoming pilots will use the UDB. Line ministries are starting to use and request data. 3 Raskin research activity Completed Research for reform Report on research results on program implementation and perceptions. Has provided inputs to Raskin reform. 4 Raskin ID card (PT Pos), M&E (LP3ES) and social impact (OPM) Completed Reform Two studies are underway. Reports are expected by March 2013. The results from the OPM social impact study also expected by March 2013. Not yet. 5 Raskin ID, socialisation and facilitators study (J-PAL) Completed Research for reform Not yet. Not yet. N. PRSF activity Status Activity type Major outputs Policy advice provided Up-take change 6 PKH Disbursement system On-going Research for reform OPM report expected in January 2013. Not yet. 7 PKH Nutrition baseline survey On-going Research for pilot Underway. Not yet. 8 BSM 1 & 2 Pilot 1 completed, pilot 2 approved Reform Consolidated findings of BSM pilot 1 presented to TNP2K Executive Secretary and to the VP In November 2012 BSM pilot 1 has flagged several implementation bottlenecks. MoEC, MoRA, MoSA have accepted piloting of ID cards The BSM 2 pilot is being extended to a higher number of school-aged children. N. PRSF activity Status Activity type Major outputs Policy advice provided Up-take change 9 Indonesia Family Life Survey (IFLS) On-going Research Data analysis is on-going. Not yet.
prsf-ipr-indonesia.docx