Project Characteristics This category is designed to build a profile of a given (18 Questions) project with respect to key attributes, including funding, budget, size and number of resources, duration, scope, technology scope, stakeholders, dependencies, and external considerations. Strategic Management Risks (6 This category assesses a project's alignment with its Questions) organization's investment plan: Is the project well positioned to achieve the goals and objectives of the plan? Is the project a potential risk to the plan? Procurement Risks This category assesses the extent to procurement (9 Questions) activities present potential risks to the project. Resource Risks This category assesses whether the project team has (5 Questions) the right skill sets in place, with the appropriate roles and responsibilities. Business Risks This category assesses the extent to the project (5 Questions) affects the organization operationally and legislatively. Project Management Integration Risks This category assesses whether the project (6 Questions) demonstrates implementation of key project management control measures and deliverables. This assessment includes addressing the state of the project management plan, project management and control disciplines, and information management processes. Project Requirements Risks This category assesses, by considering the number, (15 Questions) type, and degree of certainty of the requirements, the extent to which the specific requirements of the project add risk and complexity. Once the questions have been answered they are scored and weighted according to the following table: Section No. of Questions Maximum Score Weighting Project Characteristics 18 90 28%
Project Characteristics (18 Questions) This category is designed to build a profile of a given project with respect to key attributes, including funding, budget, size and number of resources, duration, scope, technology scope, stakeholders, dependencies, and external considerations. Strategic Management Risks (6 Questions) This category assesses a project's alignment with its organization's investment plan: Is the project well positioned to achieve the goals and objectives of the plan? Is the project a potential risk to the plan? Procurement Risks (9 Questions) This category assesses the extent to procurement activities present potential risks to the project. Resource Risks (5 Questions) This category assesses whether the project team has the right skill sets in place, with the appropriate roles and responsibilities. Business Risks (5 Questions) This category assesses the extent to the project affects the organization operationally and legislatively. Project Management Integration Risks (6 Questions) This category assesses whether the project demonstrates implementation of key project management control measures and deliverables. This assessment includes addressing the state of the project management plan, project management and control disciplines, and information management processes. Project Requirements Risks (15 Questions) This category assesses, by considering the number, type, and degree of certainty of the requirements, the extent to which the specific requirements of the project add risk and complexity. Once the questions have been answered they are scored and weighted according to the following table: Section No. of Questions Maximum Score Weighting Project Characteristics 18 90 28%
risqueproj-riskmnl-eng.docx