The land handed over as per CA for Six lane project Highway as on date are summarized below – Land to be made Cumulative Handed S. Short fall Description available as per over Length No ( Km) CA (Km.) (Km) (%) As On Appointed Date 98.3 23.095 23.49% 75.205 1 (01-04-2014) Within 90 days from 122.88 30.012 24.42% 92.868 2 Appointed Date As On September 30, 98.18 79.90% 24.70 3 2016
The land handed over as per CA for Six lane project Highway as on date are summarized below – S. No Description Land to be made available as per CA (Km.) Cumulative Handed over Length Short fall ( Km) (Km) (%) 1 As On Appointed Date (01-04-2014) 98.3 23.095 23.49% 75.205 2 Within 90 days from Appointed Date 122.88 30.012 24.42% 92.868 3 As On September 30, 2016 98.18 79.90% 24.70
QUARTERLY%20PROGRESS%20REPORT%20JULY%20-%20SETEMBER-2016.docx