Produce Produce a Detailed Develop a detailed project workplan for Deliverable Project Workplan for UI Claims with fixed deadlines and Detailed Project UI Claims milestones that include the following: Workplan for Project schedule including UI Claims tasks/activities/ activity duration/sequencing and dependencies Project work plan for each deliverable, including a work breakdown structure Completion date of each task Project milestones Entrance and exit criteria for specific project milestones. The Detailed Project Plan will be used to prepare a high-level integrated schedule and work plan to coordinate Procuring Agency resources and project personnel, as well as schedule joint meetings and activities to develop and implement UI Claims. Deliverable: Due Date: Compensation: 3.A.D.3 Project Management Planning 11/26/2010 $388,785 (excludes and Administration GRT) Description: This deliverable consists of updating Project Planning and Administration documents to integrate the UI Claims subproject: Modernization Approach and Strategy Communication Management Plan Risk Management Plan Quality Management Plan Human Resource Plan Knowledge Transfer Plan Project Archives/Repository Project Close-Out Process Task Item: Sub Task: Description: Produce Produce Work Refine proposed approach and strategy Deliverable Product based on direct input from the Procuring Project Modernization Agency to allow for adjustment and Management Approach and modification where necessary to more Planning and Strategy for UI fully reflect current legacy constraints and Administration Claims system dependencies, resources limitations for UI Claims and proposed milestones, potential issues and risks and other constraints and
Produce Deliverable Detailed Project Workplan for UI Claims Produce a Detailed Project Workplan for UI Claims Develop a detailed project workplan for UI Claims with fixed deadlines and milestones that include the following: Project schedule including tasks/activities/ activity duration/sequencing and dependencies Project work plan for each deliverable, including a work breakdown structure Completion date of each task Project milestones Entrance and exit criteria for specific project milestones. The Detailed Project Plan will be used to prepare a high-level integrated schedule and work plan to coordinate Procuring Agency resources and project personnel, as well as schedule joint meetings and activities to develop and implement UI Claims. Deliverable: Due Date: Compensation: 3.A.D.3 Project Management Planning and Administration 11/26/2010 $388,785 (excludes GRT) Description: This deliverable consists of updating Project Planning and Administration documents to integrate the UI Claims subproject: Modernization Approach and Strategy Communication Management Plan Risk Management Plan Quality Management Plan Human Resource Plan Knowledge Transfer Plan Project Archives/Repository Project Close-Out Process Task Item: Sub Task: Description: Produce Deliverable Project Management Planning and Administration for UI Claims Produce Work Product Modernization Approach and Strategy for UI Claims Refine proposed approach and strategy based on direct input from the Procuring Agency to allow for adjustment and modification where necessary to more fully reflect current legacy constraints and system dependencies, resources limitations and proposed milestones, potential issues and risks and other constraints and
Project_Management_Plan_Final%20rev%2012-9-2010%20MM.docx