Ramahyuck District Aboriginal Corporation, the Project Control Board community members which guided the selection of the trails to be developed July 2009 June 2010 – through the project. Explore funding opportunities to complete the Measurement tools Stratford Avon Heritage Trail Reporting measures DSE, WSC, WPCP, community members framework July 2010 June 2012 – Continue to promote and support activities Refer to Objective 1 Strategy Measurement tools utilising the new infrastructure at the Heyfield 6 Reporting measures Wetlands in conjunction with the local Heyfield framework community. DSE, GippSport, Heyfield community, WPCP staff July 2009 June 2012 – Identify and support further for your Further funding was not Measurement tools ‘Go Life’ funding opportunities for projects in the received for future DSE ‘Go Reporting measures Wellington Shire. for your trail projects. life’ framework Funding needs to be sought DSE, WPCP Staff, GippSport, WSC, CRG’s to complete the Avon Heritage July 2009 June 2012 Trail – Explore the capacity to develop a Municipal Measurement tools Pathways Strategy that connects people with Reporting measures facilities and services in those communities framework WSC, WPCP Staff, WPCP partner agencies and other key stakeholders January 2010 June 2010 – Development and distribution of a Wellington A draft booklet has been Measurement tools Wellington Walks booklet distributed Walks Booklet developed walks in at community physical activity events ‘Great ’. Reporting measures such as Lap the Lakes. Currently WSC, WPCP staff, framework CRG’s developing an electronic version of June 2009 March 2010 booklet for wider distribution. –
Ramahyuck District Aboriginal Corporation, community members July 2009 – June 2010 the Project Control Board which guided the selection of the trails to be developed through the project. Explore funding opportunities to complete the Stratford Avon Heritage Trail DSE, WSC, WPCP, community members July 2010 – June 2012 Measurement tools Reporting measures framework Continue to promote and support activities utilising the new infrastructure at the Heyfield Wetlands in conjunction with the local Heyfield community. DSE, GippSport, Heyfield community, WPCP staff July 2009 – June 2012 Refer to Objective 1 Strategy 6 Measurement tools Reporting measures framework Identify and support further ‘Go for your Life’ funding opportunities for projects in the Wellington Shire. DSE, WPCP Staff, GippSport, WSC, CRG’s July 2009 – June 2012 Further funding was not received for future DSE ‘Go for your life’ trail projects. Funding needs to be sought to complete the Avon Heritage Trail Measurement tools Reporting measures framework Explore the capacity to develop a Municipal Pathways Strategy that connects people with facilities and services in those communities WSC, WPCP Staff, WPCP partner agencies and other key stakeholders January 2010 – June 2010 Measurement tools Reporting measures framework Development and distribution of a Wellington Walks Booklet WSC, WPCP staff, CRG’s June 2009 – March 2010 A draft booklet has been developed ‘Great walks in ’. Measurement tools Reporting measures framework Wellington Walks booklet distributed at community physical activity events such as Lap the Lakes. Currently developing an electronic version of booklet for wider distribution.
Progress-Report-HP-Catchment-Plan-July-11-June-12-May_12.docx