Member Discipline Engineers TA2 GGE/2xx Member Business Opportunity Manager GGX Member Asset Finance Manager GGF Member Team Leader Assets Contracts Oil & Gas FPO/3 – Change Coordinators Change Coordinator Position Ref. Ind. Asset Change Coordinator Head of Project Services GGE4 Change Coordinator - Saih Nihayda Cluster Planning Engineer GGE/46 Change Coordinator - Saih Rawl Cluster Planning Engineer GGE/42 Change Coordinator - Kauther Cluster Planning Engineer GGE/41 Change Coordinator - Yibal Cluster Planning Engineer GGE/44 Change Coordinator Well Delivery – Cluster Planning Engineer GGE/42 The Asset PMOC Coordinator shall have the responsibility of coordinating the management of change efforts for all <50M$ projects in the Asset. The Asset PMOC Coordinator shall also function as the Asset Focal Point for the PMOC process and shall coordinate with Functional Focal Point. The cluster-wise coordinators will take care of the Identifying and Recording Change, Screening and Impact Assessment steps of PMOC process and keep the Asset PMOC Coordinator updated. Asset PMOC Coordinator will organise the CRP and will take charge of the overall PMOC process. Infrastructure Asset BVDs and Approval Authorities for Projects greater than 20M$ Change Approval BVDs Metric Impact Remarks Classification Authority Time - Milestone DRB2 after UID M130 - Substantial More than CRP Panel Time Month Level-1 DE (UID) Completion / 3 months (including CRP + Handing Over BOM) Review Asset Time - Milestone Engineering Less than BOM approval M130 - Substantial Manager (UIE, Time Month 3 months Level 2 after UID CRP Completion / UIPT, delay Panel Review Handing Over UIK,UIB,UII, UIR,UIC) DRB2 after UID CRP Panel Cost Project Budget US$ >5% Level 1 DE (UID) (including CRP + BOM) Review
Member Discipline Engineers TA2 GGE/2xx Member Business Opportunity Manager GGX Member Asset Finance Manager GGF Member Team Leader – Assets Contracts Oil & Gas FPO/3 Change Coordinators Change Coordinator Position Ref. Ind. Asset Change Coordinator Head of Project Services GGE4 Change Coordinator - Saih Nihayda Cluster Planning Engineer GGE/46 Change Coordinator - Saih Rawl Cluster Planning Engineer GGE/42 Change Coordinator - Kauther Cluster Planning Engineer GGE/41 Change Coordinator - Yibal Cluster Planning Engineer GGE/44 Change Coordinator – Well Delivery Cluster Planning Engineer GGE/42 The Asset PMOC Coordinator shall have the responsibility of coordinating the management of change efforts for all <50M$ projects in the Asset. The Asset PMOC Coordinator shall also function as the Asset Focal Point for the PMOC process and shall coordinate with Functional Focal Point. The cluster-wise coordinators will take care of the Identifying and Recording Change, Screening and Impact Assessment steps of PMOC process and keep the Asset PMOC Coordinator updated. Asset PMOC Coordinator will organise the CRP and will take charge of the overall PMOC process. Infrastructure Asset BVDs and Approval Authorities for Projects greater than 20M$ BVDs Metric Impact Change Classification Approval Authority Remarks Time Time - Milestone M130 - Substantial Completion / Handing Over Month More than 3 months Level-1 DE (UID) DRB2 after UID CRP Panel (including CRP + BOM) Review Time Time - Milestone M130 - Substantial Completion / Handing Over Month Less than 3 months delay Level 2 Asset Engineering Manager (UIE, UIPT, UIK,UIB,UII, UIR,UIC) BOM approval after UID CRP Panel Review Cost Project Budget US$ >5% Level 1 DE (UID) DRB2 after UID CRP Panel (including CRP + BOM) Review
PR-1247%20-%20Project%20Management%20of%20Change%20Procedure.docx