labour and Contractor’s Equipment, and of Materials, used. 10.3 Early Warning The Contractor notify the Engineer/Employer in writing as soon as he is aware of any circumstance which may delay or disrupt the Works, or which may give rise to a claim for additional payment. To the extent of the Contractor’s failure to notify, results to the Engineer/Employer being unable to keep all relevant records or not taking steps to minimize any delay, disruption, or Cost, or the value of any Variation, the Contractor’s entitlement to extension of the Time for Completion or additional payment shall be reduced/rejected. 10.4. Valuation of Claims If the Contractor incurs Cost as a result of any of the Employer’s Risks, the Contractor shall be entitled to the amount of such Cost. If as a result of any Employer’s Risk, it is necessary to change the Works, this shall be dealt with as a Variation subject to Contractor’s notification for intention of claim to the Engineer/Employer within fourteen (14) days of the occurrence of cause. 10.5 Variation and Claim Procedure The Contractor shall submit to the Engineer/Employer an itemized make-up of the value of variations and claims within twenty eight (28) days of the instruction or of the event giving rise to the claim. The Engineer/Employer shall check and if possible agree the value. In the absence of agreement, the Employer shall determine the value. 11. CONTRACT PRICE AND PAYMENT 11.1 (a) Terms of Payment: of conditions shall be in accordance with the Contract Date The amount due to the Contractor any Interim Payment Certificate issued by the Engineer pursuant to this Clause, or to any other terms of the Contract, shall be paid by the Employer to the Contractor within 30 days after such Interim Payment Certificate has been jointly verified by Employer and Contractor, or, in the case of the Final Certificate referred to in Sub Clause 8.1&8.2, within 60 days after such Final Payment Certificate has been jointly verified by Employer and Contractor; Provided that the Interim Payment shall be caused in 42 days. (b) Valuation of the Works The shall be valued as provided for in the Contract Data, subject
labour and Contractor’s Equipment, and of Materials, used. 10.3 Early Warning The Contractor notify the Engineer/Employer in writing as soon as he is aware of any circumstance which may delay or disrupt the Works, or which may give rise to a claim for additional payment. To the extent of the Contractor’s failure to notify, results to the Engineer/Employer being unable to keep all relevant records or not taking steps to minimize any delay, disruption, or Cost, or the value of any Variation, the Contractor’s entitlement to extension of the Time for Completion or additional payment shall be reduced/rejected. 10.4. Valuation of Claims If the Contractor incurs Cost as a result of any of the Employer’s Risks, the Contractor shall be entitled to the amount of such Cost. If as a result of any Employer’s Risk, it is necessary to change the Works, this shall be dealt with as a Variation subject to Contractor’s notification for intention of claim to the Engineer/Employer within fourteen (14) days of the occurrence of cause. 10.5 Variation and Claim Procedure The Contractor shall submit to the Engineer/Employer an itemized make-up of the value of variations and claims within twenty eight (28) days of the instruction or of the event giving rise to the claim. The Engineer/Employer shall check and if possible agree the value. In the absence of agreement, the Employer shall determine the value. 11. CONTRACT PRICE AND PAYMENT 11.1 (a) Terms of Payment: of conditions shall be in accordance with the Contract Date The amount due to the Contractor any Interim Payment Certificate issued by the Engineer pursuant to this Clause, or to any other terms of the Contract, shall be paid by the Employer to the Contractor within 30 days after such Interim Payment Certificate has been jointly verified by Employer and Contractor, or, in the case of the Final Certificate referred to in Sub Clause 8.1&8.2, within 60 days after such Final Payment Certificate has been jointly verified by Employer and Contractor; Provided that the Interim Payment shall be caused in 42 days. (b) Valuation of the Works The shall be valued as provided for in the Contract Data, subject
-t&c_fender-2017(1).docx