Annex-A School Wise Construction Status: Progress till Target till Package District School My, 2016 May, 2016 Package-1 Overall Progress 93% 100% Khairpur Construction of 6 Tando Mir Ali 100% 100% Schools Koro Goth 100% 100% Tando Nazar Ali 94% 100% Bozdar Wada 98% 100% Ghagri Goth 63% 100% Setharja 80% 100% Package-2 Khairpur Overall Progress 78% 100% Construction of 9 Jhaj Regulator 100% 100% Schools Karoondi 77% 100% Sami 71% 100% Satabo 78% 100% Drib Mehar Shah 64% 100% Pir Essa 64% 100% Hussainabad 68% 100% Faqirabad 58% 100% Kolab Jail 84% 100% Package-3 Sukkur Overall Progress 72% 100% Construction of 11 Arain 100% 100% Schools Abad Lakha 77% 100% Kamal Khan Indhar 58% 100%
Annex-A School Wise Construction Status: Package District School Progress till My, 2016 Target till May, 2016 Package-1 Construction of 6 Schools Khairpur Overall Progress 93% 100% Tando Mir Ali 100% 100% Koro Goth 100% 100% Tando Nazar Ali 94% 100% Bozdar Wada 98% 100% Ghagri Goth 63% 100% Setharja 80% 100% Package-2 Construction of 9 Schools Khairpur Overall Progress 78% 100% Jhaj Regulator 100% 100% Karoondi 77% 100% Sami 71% 100% Satabo 78% 100% Drib Mehar Shah 64% 100% Pir Essa 64% 100% Hussainabad 68% 100% Faqirabad 58% 100% Kolab Jail 84% 100% Package-3 Construction of 11 Schools Sukkur Overall Progress 72% 100% Arain 100% 100% Abad Lakha 77% 100% Kamal Khan Indhar 58% 100%
Progress%20Report%2056.docx