a report on the status of all Variations (and any potential Variations); a report on the progress of the tendering procedure for the subcontracting of any part of the Works; a summary of all Claims made by the Contractor; invoicing and cash flow forecast; a report on all work health and safety matters (including matters concerning or arising out of, or in connection with, clause 20) or any other related matters as the Principal's Representative may require from time to time, including a summary of the Contractor's compliance with the WHS Legislation; and evidence of insurance policy renewals as they become due. Provision of the monthly report specified in clause 27(a) is a precondition to the Contractor's entitlement to payment under each Payment Claim. The Contractor must on request give the Principal and the Principal's Representative access to its documents and records for the purpose of verifying the information to be provided under this clause 27. The Contractor must establish and maintain any records which the Principal's Representative reasonably requires. Undertaking Provisional Sum Work The Contractor must not conduct any Provisional Sum Work, and is not entitled to payment for any Provisional Sum Work, unless the Contractor is directed to do so by the Principal's Representative. For each item of Provisional Sum Work, prior to the commencement of any item of Provisional Sum Works the Representative will give the Contractor Principal’s an instruction either deleting that item of Provisional Sum Work from this Contract or requiring the Contractor to proceed with the relevant work. The Principal may engage an Other Contractor to carry out any item of Provisional Sum Work that has been deleted under clause 28.1(b). The Principal will not be liable on any Claim by the Contractor arising out of, or in any way in connection with, the deletion of an item of Provisional Sum Work. Any Provisional Sum Work undertaken by the Contractor forms part of the Works. Price Adjustment for Other Provisional Sum Work For any direction by the to carry out an item of , the will be adjusted for the item of by the difference between: the relevant Provisional Sum allowed for the item of ; and
a report on the status of all Variations (and any potential Variations); a report on the progress of the tendering procedure for the subcontracting of any part of the Works; a summary of all Claims made by the Contractor; invoicing and cash flow forecast; a report on all work health and safety matters (including matters concerning or arising out of, or in connection with, clause 20) or any other related matters as the Principal's Representative may require from time to time, including a summary of the Contractor's compliance with the WHS Legislation; and evidence of insurance policy renewals as they become due. Provision of the monthly report specified in clause 27(a) is a precondition to the Contractor's entitlement to payment under each Payment Claim. The Contractor must on request give the Principal and the Principal's Representative access to its documents and records for the purpose of verifying the information to be provided under this clause 27. The Contractor must establish and maintain any records which the Principal's Representative reasonably requires. Undertaking Provisional Sum Work The Contractor must not conduct any Provisional Sum Work, and is not entitled to payment for any Provisional Sum Work, unless the Contractor is directed to do so by the Principal's Representative. For each item of Provisional Sum Work, prior to the commencement of any item of Provisional Sum Works the Principal’s Representative will give the Contractor an instruction either deleting that item of Provisional Sum Work from this Contract or requiring the Contractor to proceed with the relevant work. The Principal may engage an Other Contractor to carry out any item of Provisional Sum Work that has been deleted under clause 28.1(b). The Principal will not be liable on any Claim by the Contractor arising out of, or in any way in connection with, the deletion of an item of Provisional Sum Work. Any Provisional Sum Work undertaken by the Contractor forms part of the Works. Price Adjustment for Other Provisional Sum Work For any direction by the to carry out an item of , the will be adjusted for the item of by the difference between: the relevant Provisional Sum allowed for the item of ; and
Power_and_Water_Corporation_Contract_Conditions_-_Major_Works_-_Vn_1.02.docx