Deliverables Description Outcome(s) Provides client(s) and project The success criteria stated POS team with an understanding of within this document will be the initiative or project, acceptable within the eyes of entailing the projects goals, the client(s) and risks will be objectives, success criteria, minimal. and assumptions, risks, and obstacles. Allows for the client(s) and Project team will be able to RBS project team to have a broad expand on broader tasks. overview of the project’s tasks. Gives the client(s) and project Entering the project, project Project Network Diagram team an idea of how long the team members will be able to project will take to complete. generate an idea of the projects duration. WBS A more detailed document Project team will be aware of graphing the activities needed all activities involved within to complete the broader tasks the project. annotated within the RBS? Resource & Cost Analysis Provides client(s) and project Client(s) and project team will team with an estimated list of be aware of the project’s personnel facilitating the budget project, and materials needed to produce instruction. Work Package Assignment Allows for client(s) and Will allocate for project team Sheet project team members to view members to stay on top of and know the dates an activity deadlines. should be completed and what team member will be carrying out that task. Provides client(s) and PM the Team members will remain on Gant & Milestone Chart ability to manage and monitor schedule with the completion team of of their deliverables. member’s completion deliverables throughout the
Deliverables Description Outcome(s) POS Provides client(s) and project team with an understanding of the initiative or project, entailing the projects goals, objectives, success criteria, and assumptions, risks, and obstacles. The success criteria stated within this document will be acceptable within the eyes of the client(s) and risks will be minimal. RBS Allows for the client(s) and project team to have a broad overview of the project’s tasks. Project team will be able to expand on broader tasks. Project Network Diagram Gives the client(s) and project team an idea of how long the project will take to complete. Entering the project, project team members will be able to generate an idea of the projects duration. WBS A more detailed document graphing the activities needed to complete the broader tasks annotated within the RBS? Project team will be aware of all activities involved within the project. Resource & Cost Analysis Provides client(s) and project team with an estimated list of personnel facilitating the project, and materials needed to produce instruction. Client(s) and project team will be aware of the project’s budget Work Package Assignment Sheet Allows for client(s) and project team members to view and know the dates an activity should be completed and what team member will be carrying out that task. Will allocate for project team members to stay on top of deadlines. Gant & Milestone Chart Provides client(s) and PM the ability to manage and monitor team member’s completion of deliverables throughout the Team members will remain on schedule with the completion of their deliverables.
Project%20Plan.doc.docx