The sediments in completion resulting in However, extension of the NMK Lake will be delay in the sand layer contract period will be removed and activity, the contractor considered for sand laying contained in cells should get Idle Charges for activity only without any price along the bunds of the duration of delay. escalation. the Lake. Once the Hence Idle Time charges upgradation of the for the Man-power & STP and water equipment to be included collection in the BOQ. management system have been completed (under a separate Contract), a sand layer will be applied on the bottom of NMK Lake. The application of the sand layer is the final remediation activity under this Contract.
The sediments in NMK Lake will be removed and contained in cells along the bunds of the Lake. Once the upgradation of the STP and water collection management system have been completed (under a separate Contract), a sand layer will be applied on the bottom of NMK Lake. The application of the sand layer is the final remediation activity under this Contract. completion resulting in delay in the sand layer activity, the contractor should get Idle Charges for the duration of delay. Hence Idle Time charges for the Man-power & equipment to be included in the BOQ. However, extension of the contract period will be considered for sand laying activity only without any price escalation.
Pre%20bid%20clarifications%20for%20the%20NMK%20works.docx