Date Activity Primary responsibility Preparatory phase April - May 2013 AusAID management team Collate independent evaluations and conduct preliminary analysis May 2013 Prepare review plan (Parts 1 and 2) Review team May 2013 AusAID management team Finalise review plan (Parts 1 and 2) (including endorsement by IEC) reference group Part 1: Quality review May –July 2013 Conduct quality analysis and prepare draft report (Part 1) Review team July 2013 Review draft report (Part 1) (including review by IEC) AusAID management team reference group Part 2: Synthesis July 2013 Revise review plan (Part 2) Review team July 2013 AusAID management team Finalise revised review plan (Part 2) (including endorsement by IEC) reference group July – September 2013 Conduct synthesis and prepare draft report (Part 2) Review team Peer review of draft report (Part 2) September – October Reference group plus 2013 additional stakeholders/experts October – November Prepare proposed final report (Parts 1 and 2) Review team 2013 Finalisation November 2013 Provide comments on proposed final report IEC December 2013 Prepare final version of final report AusAID management team December 2013 Publish report AusAID management team
Date Activity Primary responsibility Preparatory phase April - May 2013 Collate independent evaluations and conduct preliminary analysis AusAID management team May 2013 Prepare review plan (Parts 1 and 2) Review team May 2013 Finalise review plan (Parts 1 and 2) (including endorsement by IEC) AusAID management team reference group Part 1: Quality review May –July 2013 Conduct quality analysis and prepare draft report (Part 1) Review team July 2013 Review draft report (Part 1) (including review by IEC) AusAID management team reference group Part 2: Synthesis July 2013 Revise review plan (Part 2) Review team July 2013 Finalise revised review plan (Part 2) (including endorsement by IEC) AusAID management team reference group July – September 2013 Conduct synthesis and prepare draft report (Part 2) Review team September – October 2013 Peer review of draft report (Part 2) Reference group plus additional stakeholders/experts October – November 2013 Prepare proposed final report (Parts 1 and 2) Review team Finalisation November 2013 Provide comments on proposed final report IEC December 2013 Prepare final version of final report AusAID management team December 2013 Publish report AusAID management team
quality-of-aust-aid-op-evaluations.docx