Modern High Sch. 66% 100% Bedil Bekus 75% 100% Hussain Kalwar 36% 100% Numaish 65% 100% Mulla Ali 55% 100% Dodanko 72% 100% Bhellar 38% 100% Bakhshan Khan 36% 100% Package-4 Larkana Overall Progress 51% 100% Construction of 7 Ali M.Chawro 50% 100% Schools Wikiya Sangi 56% 100% Kehar 55% 100% Zakrio Mahessar 52% 100% Phulpota 51% 100% Pir Jo Goth 39% 100% Saidudero 53% 100% Package-5 Karachi Overall Progress 30% 99% Construction of 5 Wario Gabole 33% 100% Schools Sindhi Jamat 26% 100% Cattle Colony 16% 100% Damba Village 37% 100% Yousuf Goth 38% 99% Package-6 Larkana Overall Progress 29% 38% Construction of 6 Wadi Wahni 37% 47% Schools Abdul Karim Unnar 26% 38% Mehrab Sandhelo 17% 36% Karani 34% 36% Purano Abad 32% 33% Jhakra 21% 35% Package-7 Sukkur Overall Progress 46% 99% Construction of 2 Municipal 46% 98% Schools Masoom Shah 43% 99% Package-8 Dadu Overall Progress 17% 26% Construction of 6 Taga 8% 21% Schools Waleed Shaikh 22% 32% Kamal Khan Lund 20% 24% Ghulam Hussain Gaadhi 32% 34% Haji Khan 7% 22% Patt Gul Muhammad 15% 25% Package-9 Dadu Overall Progress 5% 16% Construction of 6 Bachal Pusio 8% 16% Schools Yousuf Naich 8% 16% Qaim Jatoi 6% 16% Sojhro Mirwani 0% 15% Sojhro Gorar 3% 16% Bali Shah 8% 16% Package-10-11-12 Qambar Contract awarded for Package 10 (07 Schools). The – Construction of 21 Contractor has started mobilization and construction work Schools has kicked off.
Modern High Sch. 66% 100% Bedil Bekus 75% 100% Hussain Kalwar 36% 100% Numaish 65% 100% Mulla Ali 55% 100% Dodanko 72% 100% Bhellar 38% 100% Bakhshan Khan 36% 100% Package-4 Construction of 7 Schools Larkana Overall Progress 51% 100% Ali M.Chawro 50% 100% Wikiya Sangi 56% 100% Kehar 55% 100% Zakrio Mahessar 52% 100% Phulpota 51% 100% Pir Jo Goth 39% 100% Saidudero 53% 100% Package-5 Construction of 5 Schools Karachi Overall Progress 30% 99% Wario Gabole 33% 100% Sindhi Jamat 26% 100% Cattle Colony 16% 100% Damba Village 37% 100% Yousuf Goth 38% 99% Package-6 Construction of 6 Schools Larkana Overall Progress 29% 38% Wadi Wahni 37% 47% Abdul Karim Unnar 26% 38% Mehrab Sandhelo 17% 36% Karani 34% 36% Purano Abad 32% 33% Jhakra 21% 35% Package-7 Construction of 2 Schools Sukkur Overall Progress 46% 99% Municipal 46% 98% Masoom Shah 43% 99% Package-8 Construction of 6 Schools Dadu Overall Progress 17% 26% Taga 8% 21% Waleed Shaikh 22% 32% Kamal Khan Lund 20% 24% Ghulam Hussain Gaadhi 32% 34% Haji Khan 7% 22% Patt Gul Muhammad 15% 25% Package-9 Construction of 6 Schools Dadu Overall Progress 5% 16% Bachal Pusio 8% 16% Yousuf Naich 8% 16% Qaim Jatoi 6% 16% Sojhro Mirwani 0% 15% Sojhro Gorar 3% 16% Bali Shah 8% 16% Package-10-11-12 Construction of 21 Schools Qambar Contract awarded for Package – 10 (07 Schools). The Contractor has started mobilization and construction work has kicked off.
Progress%20Report%2056.docx