14 Not sufficiently prioritised or P Detailed monitoring plan prepared and H L UN Women insufficient to guide decision making agreed by all partners as part of /Responsible for local level government and m4c inception phase. Parties / Project implementation team 15 The Assessments, Surveys are seen as D Reporting and strategies to be H L UN driven by external consultants/UN implemented and aligned in a manner reports and not credible or that can be measured at timely intervals Parties implemented. during the project life. 16 Barriers to women vendors mobilising SO m4c Project designed to reduce barriers H L UN Women/ are excessively high. to participation of women through Responsible targeted training, communications Parties strategies, advocacy and establishment of international networks. 17 Stakeholders and beneficiaries do not EV Awareness and targeted training to be M L UN Women see value in prioritising green developed on benefits and importance of /Responsible initiatives for the market. green and sustainable initiatives in the Parties and market and the benefits to the beneficiaries community. 18 Capacities and understanding of EV Awareness and training carried out on M L UN disaster risk reduction is limited and the risks of manmade and natural not prioritised by local government. disasters being faced in the Solomon Parties and Islands and sharing of experiences of beneficiaries success stories for disaster preparedness in other places.
14 Not sufficiently prioritised or insufficient to guide decision making for local level government and m4c Project implementation team P Detailed monitoring plan prepared and agreed by all partners as part of inception phase. H L UN Women /Responsible Parties / 15 The Assessments, Surveys are seen as driven by external consultants/UN reports and not credible or implemented. D Reporting and strategies to be implemented and aligned in a manner that can be measured at timely intervals during the project life. H L UN Parties 16 Barriers to women vendors mobilising are excessively high. SO m4c Project designed to reduce barriers to participation of women through targeted training, communications strategies, advocacy and establishment of international networks. H L UN Women/ Responsible Parties 17 Stakeholders and beneficiaries do not see value in prioritising green initiatives for the market. EV Awareness and targeted training to be developed on benefits and importance of green and sustainable initiatives in the market and the benefits to the community. M L UN Women /Responsible Parties and beneficiaries 18 Capacities and understanding of disaster risk reduction is limited and not prioritised by local government. EV Awareness and training carried out on the risks of manmade and natural disasters being faced in the Solomon Islands and sharing of experiences of success stories for disaster preparedness in other places. M L UN Parties and beneficiaries
ProDoc-Fiji_Final.docx