Make sure all the appropriate demo was done per the scope of work and make sure all trash is removed and Demo & Cleanout the house is clean This is for anything that will be covered up with either dirt or concrete such as plumbing or electrical. Also Underground work included in this phase is the forms and rebar inspection for any foundation work being performed prior to concrete being poured Contractor to call the city to schedule a building inspector to inspect all underground work prior to covering Underground Inspection up Any framing work being performed occurs at this time. Always start from the flooring system and work you Framing Rough Out way up. Depending on SOW and city multiply inspection could apply (floor system, floor sheeting, wall construction, roof nail) Mechanicals Rough Out Electrical, Plumbing, HVAC work being performed at this time (see Rough Inspection Checklist) Make sure the roofing contractor has the project scheduled and all inspection passed prior to installing the Install new roof roof, make sure the proper roofing material and colors are installed Contractor to call the city to schedule a building inspector to inspect all rough framing, electrical, plumbing Rough inspection and HVAC before proceeding with insulation Insulation installation Make sure all required insulation is installed per building code and plans Insulation Inspection Contractor to call the city to schedule a building inspector to inspect all insulation prior to installing drywall Drywall installation Hanging drywall only. No taping and texturing yet Contractor to call the city to schedule a building inspector to inspect all drywall work. Inspector is looking as Drywall Inspection the screw pattern to make sure the screws are at proper spacing Installing exterior water proofing prior to the installation of the final exterior covering (may not apply Exterior Lath Installation depending upon what exterior coating you are applying) Contractor to call the city to schedule a building inspector to inspect all exterior lathing prior to installation Exterior Lath Inspection of exterior coating Interior Lath installation This is the water proofing system installed in the shower surrounds prior to tile starting Contractor to call the city to schedule a building inspector to inspect all interior lath installation prior to Interior Lath Inspection installation of tile interior/exterior of house Make sure the paint colors are the correct colors per the SOW Install flooring and tile floor Make sure the proper floor is being installed in the proper locations per the SOW DURING CONSTRUCTION (continued) Make sure the proper cabinets are being installed in the proper locations and with the proper layout per the Install kitchen cabinets SOW
Demo & Cleanout Make sure all the appropriate demo was done per the scope of work and make sure all trash is removed and the house is clean Underground work This is for anything that will be covered up with either dirt or concrete such as plumbing or electrical. Also included in this phase is the forms and rebar inspection for any foundation work being performed prior to concrete being poured Underground Inspection Contractor to call the city to schedule a building inspector to inspect all underground work prior to covering up Framing Rough Out Any framing work being performed occurs at this time. Always start from the flooring system and work you way up. Depending on SOW and city multiply inspection could apply (floor system, floor sheeting, wall construction, roof nail) Mechanicals Rough Out Electrical, Plumbing, HVAC work being performed at this time (see Rough Inspection Checklist) Install new roof Make sure the roofing contractor has the project scheduled and all inspection passed prior to installing the roof, make sure the proper roofing material and colors are installed Rough inspection Contractor to call the city to schedule a building inspector to inspect all rough framing, electrical, plumbing and HVAC before proceeding with insulation Insulation installation Make sure all required insulation is installed per building code and plans Insulation Inspection Contractor to call the city to schedule a building inspector to inspect all insulation prior to installing drywall Drywall installation Hanging drywall only. No taping and texturing yet Drywall Inspection Contractor to call the city to schedule a building inspector to inspect all drywall work. Inspector is looking as the screw pattern to make sure the screws are at proper spacing Exterior Lath Installation Installing exterior water proofing prior to the installation of the final exterior covering (may not apply depending upon what exterior coating you are applying) Exterior Lath Inspection Contractor to call the city to schedule a building inspector to inspect all exterior lathing prior to installation of exterior coating Interior Lath installation This is the water proofing system installed in the shower surrounds prior to tile starting Interior Lath Inspection Contractor to call the city to schedule a building inspector to inspect all interior lath installation prior to installation of tile interior/exterior of house Make sure the paint colors are the correct colors per the SOW Install flooring and tile floor Make sure the proper floor is being installed in the proper locations per the SOW DURING CONSTRUCTION (continued) Install kitchen cabinets Make sure the proper cabinets are being installed in the proper locations and with the proper layout per the SOW
Rehab-Checklist-Desc.docx