Draft 18 Draft & Final Facility Database 24 & Final Phase 1 BDS Report & Budget 22 Draft 2.1.12 Task 12 – Estimations 26 Final Implementation of 1 BDS Support (Marketing, Due Diligence, and Demand Draft & Final Market Intelligence Report 22 Draft Building) including Summary of Procurement Needs 26 Final 2.2 Option 1 Period (Selection & Week 29 60) – – Draft & Final RFIA* Launch of the RFIA 26 Draft *Should 29 Launch begin drafting at end of Inception period Summary Reports of Information Sessions 2.2.1 Task 13 Launch of RFIA – held and documentation of questions received and responses sent to applicants 34 Package of all proposals received, and notification letters sent. Documentation of all proposals in database. Shortlist of applicants to advance to Full Proposal Development. 37 Initial & Full Proposal Packages to MCA for review) 44 Round 1 Portfolio Report (Draft to 2.2.2 Task 14 Initial – MCA for review) Screening/Shortlisting of Applications, Proposal Development Final Initial & Full Proposal Packages (sent Assistance, and Preparation of to TEP) Proposal Packages for TEP Round 1 Portfolio Report (sent to TEP) 46 Final Task Report Information entered into Final Facility Database Summary Report of training delivered to 45 TEP 2.2.3 Task 15 Convene and Draft & Final TEP Report based on the – Administer TEP TEP’s deliberation and recommendations 50 (1st Grant Round)
Draft & Final Facility Database Draft 18 24 2.1.12 Task 12 – Implementation of 1 BDS Support (Marketing, Due Diligence, and Demand Building) & Final Phase 1 BDS Report & Budget Estimations 22 Draft 26 Final Draft & Final Market Intelligence Report including Summary of Procurement Needs 22 Draft 26 Final 2.2 Option 1 Period (Selection & – Week 29 – 60) 2.2.1 Task 13 – Launch of RFIA Draft & Final RFIA* Launch of the RFIA *Should begin drafting at end of Inception period 26 Draft 29 Launch Summary Reports of Information Sessions held and documentation of questions received and responses sent to applicants Package of all proposals received, and notification letters sent. Documentation of all proposals in database. 34 2.2.2 Task 14 – Initial Screening/Shortlisting of Applications, Proposal Development Assistance, and Preparation of Proposal Packages for TEP Shortlist of applicants to advance to Full Proposal Development. 37 Initial & Full Proposal Packages to MCA for review) Round 1 Portfolio Report (Draft to MCA for review) 44 Final Initial & Full Proposal Packages (sent to TEP) Round 1 Portfolio Report (sent to TEP) Final Task Report Information entered into Final Facility Database 46 2.2.3 Task 15 – Convene and Administer TEP Summary Report of training delivered to TEP 45 Draft & Final TEP Report based on the TEP’s deliberation and recommendations (1st Grant Round) 50
RFP-CRA-Grants-Manager-vf-07-06-17.docx