should be edited to include, in each paragraph that describes a deliverable or task, not either the deadline for such deliverable or task, or even a cross reference to the Schedule that contains such deadline. REMEDIAL DESIGN RD Work Plan. Respondents shall submit a Remedial Design (RD) Work Plan (RDWP) for EPA approval. The RDWP must include: Plans for implementing all RD activities identified in this SOW, in the RDWP, or required by EPA to be conducted to develop the RD; A description of the overall management strategy for performing the RD, including a proposal for phasing of design and construction, if applicable; A description of the proposed general approach to contracting, construction, operation, maintenance, and monitoring of the Remedial Action (RA) as necessary to implement the Work; A description of the responsibility and authority of all organizations and key personnel involved with the development of the RD; Descriptions of any areas requiring clarification and/or anticipated problems (e.g., data gaps); [Description of any proposed pre-design investigation;] [Description of any proposed treatability study;] Descriptions of any applicable permitting requirements and regulatory requirements; Description of for obtaining access in connection with the Work, such as property acquisition, property leases, and/or easements; and The following supporting deliverables described in ¶ 7.7 (Supporting Deliverables): Health and Safety Plan; and Emergency Response Plan. [NOTE: If the SOW includes ¶ 3.3 (Pre-Design Investigation), also include Field Sampling Plan and Quality Assurance Project Plan.] Respondents shall meet regularly with EPA to discuss design issues as necessary, as directed or determined by EPA. NOTE: The SOW describes many deliverables that are to be submitted to EPA. Some are to be submitted EPA approval,” some EPA comment,” and some are to be simply “for “for submitted without either EPA approval or comment. The model SOW includes careful selections of those deliverables that are to be submitted for those that are to be “approval,”
should not be edited to include, in each paragraph that describes a deliverable or task, either the deadline for such deliverable or task, or even a cross reference to the Schedule that contains such deadline. REMEDIAL DESIGN RD Work Plan. Respondents shall submit a Remedial Design (RD) Work Plan (RDWP) for EPA approval. The RDWP must include: Plans for implementing all RD activities identified in this SOW, in the RDWP, or required by EPA to be conducted to develop the RD; A description of the overall management strategy for performing the RD, including a proposal for phasing of design and construction, if applicable; A description of the proposed general approach to contracting, construction, operation, maintenance, and monitoring of the Remedial Action (RA) as necessary to implement the Work; A description of the responsibility and authority of all organizations and key personnel involved with the development of the RD; Descriptions of any areas requiring clarification and/or anticipated problems (e.g., data gaps); [Description of any proposed pre-design investigation;] [Description of any proposed treatability study;] Descriptions of any applicable permitting requirements and regulatory requirements; Description of for obtaining access in connection with the Work, such as property acquisition, property leases, and/or easements; and The following supporting deliverables described in ¶ 7.7 (Supporting Deliverables): Health and Safety Plan; and Emergency Response Plan. [NOTE: If the SOW includes ¶ 3.3 (Pre-Design Investigation), also include Field Sampling Plan and Quality Assurance Project Plan.] Respondents shall meet regularly with EPA to discuss design issues as necessary, as directed or determined by EPA. NOTE: The SOW describes many deliverables that are to be submitted to EPA. Some are to be submitted “for EPA approval,” some “for EPA comment,” and some are to be simply submitted without either EPA approval or comment. The model SOW includes careful selections of those deliverables that are to be submitted for “approval,” those that are to be
rdra-uao-sow-012518.docx