Post Auto Tue Thu Implementation 3 days 74 Scheduled 12/25/18 12/27/18 Review Software Auto Thu Thu development 0 days 85,81 Scheduled 12/27/18 12/27/18 template complete Software 5/1/18 Implementation Licenses Requirements Documentation Project Charter Project plan Project Kickoff meeting Design workflows for required permits Design integration interface Data migration from current permitting application to new permitting application Develop application portal 7/1/2018 Planning Develop portal contractor’s And Implementation license Integrate PSI’s information Integrate credit card transactions Integrate geolocation into application inspector’s Integrate document management (for plan review and historical documents) Configuration of inspection 12/31/2018 Implementation software Configuration reports Business Automation Script specifications Interface specifications Report specifications Configured Business Automation Scripts
Auto Scheduled Post Implementation Review 3 days Tue 12/25/18 Thu 12/27/18 74 Auto Scheduled Software development template complete 0 days Thu 12/27/18 Thu 12/27/18 85,81 Software Licenses Requirements Documentation Project Charter Project plan Project Kickoff meeting Design workflows for required permits Design integration interface Data migration from current permitting application to new permitting application 5/1/18 Implementation Develop application portal Develop contractor’s portal Integrate PSI’s license information Integrate credit card transactions Integrate geolocation into inspector’s application Integrate document management (for plan review and historical documents) 7/1/2018 Planning And Implementation Configuration of inspection software Configuration reports Business Automation Script specifications Interface specifications Report specifications Configured Business Automation Scripts 12/31/2018 Implementation
Project%20charter-20180509.docx