Date when Date of Date of Estimate was Date of Length request by Date of Deposit Progress of Certification Utility Received Approval by Name Status affected Department Authority of super-vision Physical from Comments Category from Authority RO/ (Km) for charge Shifting Agency for concerned HQ estimate Completion dept. Estimate 22.78 WB PHED 20-12-2013 In -Progress 22.97 Approved Estimate Durgapur 1.5 09-04-2014 1.24 DPL Projects LTD. Approved Completed Estimate ADDA ADDA 8.13 20-12-2013 In -Progress 4.59 Water Durgapur Approved Durgapur Estimate Asansol Asansol 0.36 16-12-2014 In -Progress 5.72 Mechnical Approved Mechanical Department to ADDA shift at their ADDA Asansol Asansol Completed own cost Department to Essar Essar India shift at their India LTD Completed LTD own cost Gas Pipe Line Department to Decision GEECL at their GEECL pending own cost Gopal Math Estimate School School (Km 16-02-2015 2.78 Approved Completed 489+900 RHS) Others Kulti Police Estimate Police Land not yet Station (Km 18-04-2016 Yet to Start 0.93 Station Approved handed over 447+780LHS) Faridpur Police Estimate Police Land not yet Others Station (Km 18-04-2016 Yet to Start 0.93 Station Approved handed over 496+200 LHS) Estimate Yet to 1.27 ADDA 19-10-2015 07-12-2015 ADDA Yet to Approve Estimate Yet to 1.4 DMC 17-08-2015 02-11-2015 Yet to Start DMC Approve Estimate Yet to 0.18 WB-PHED 12-01-2016 25-01-2016 Yet to Start Approve Additional Estimate Yet to DPL Estimate 1.5 DPL Electrical Yet to Start Electrical Approve 31-10-2015 Jharkhand Estimate Yet to PHED 0.34 PHED 21-02-2015 Yet to Start water Approve pipeline pipeline Estimate Yet to DVC DVC Yet to Start Approve
Utility Category Name Status Length affected (Km) Department Date of request by Authority for estimate Date when Estimate was Received from concerned dept. Date of Approval by Authority RO/ HQ Date of Deposit of super-vision charge Progress of Physical Shifting Date of Certification from Agency for Completion Comments Water Estimate Approved 22.78 WB PHED 20-12-2013 In -Progress 22.97 DPL Estimate Approved 1.5 Durgapur Projects LTD. 09-04-2014 Completed 1.24 ADDA Durgapur Estimate Approved 8.13 ADDA Durgapur 20-12-2013 In -Progress 4.59 Asansol Mechnical Estimate Approved 0.36 Asansol Mechanical 16-12-2014 In -Progress 5.72 ADDA Asansol Department to shift at their own cost ADDA Asansol Completed Gas Pipe Line Essar India LTD Department to shift at their own cost Essar India LTD Completed GEECL Department to at their own cost GEECL Decision pending Others School Estimate Approved Gopal Math School (Km 489+900 RHS) 16-02-2015 Completed 2.78 Police Station Estimate Approved Kulti Police Station (Km 447+780LHS) 18-04-2016 Yet to Start 0.93 Land not yet handed over Others Police Station Estimate Approved Faridpur Police Station (Km 496+200 LHS) 18-04-2016 Yet to Start 0.93 Land not yet handed over Additional Estimate ADDA Estimate Yet to Approve 1.27 ADDA 19-10-2015 07-12-2015 Yet to DMC Estimate Yet to Approve 1.4 DMC 17-08-2015 02-11-2015 Yet to Start Estimate Yet to Approve 0.18 WB-PHED 12-01-2016 25-01-2016 Yet to Start DPL Electrical Estimate Yet to Approve 1.5 DPL Electrical 31-10-2015 Yet to Start PHED water pipeline Estimate Yet to Approve 0.34 Jharkhand PHED pipeline 21-02-2015 Yet to Start DVC Estimate Yet to Approve DVC Yet to Start
QUARTERLY%20PROGRESS%20REPORT%20-12TH%20QUARTER%20-JANUARY%202017%20TO%20MARCH%202017.docx