Most RP asset projects with no dependencies on other systems - Single client space projects with no dependencies on other projects Medium - medium sized space/lease projects with multiple tenants - Large space/lease projects with multiple tenants The following must be true: Dependency of tasks (critical 1 = Yes path) 5 = No, OR no critical - The project critical path is path analysis has documented in a completed Does the project schedule been performed. accommodate the critical path GANTT/PERT/Critical Path of the project, including Method. 1 appropriate contingencies? - Contingencies are in place to accommodate the critical path variances. Resources 1 = No scarce resources For the purposes of this are required or not question, resources include applicable. What is the effect on the material and human resources 2 = The project will incur project of the requirement for (i.e. people with required skills to minor delays or minor scarce resources or carry out the work). E.g. cost overruns due to resources that are in very scarcity of resources. - Availability of roofing high demand? 3 = The project will incur contractors who are often in high moderate delays or demand may impact and delay moderate cost project schedules and cause Note: Resources can be 1-3 overruns due to cost increases as a result. internal or external to the scarcity of resources. government and can be Consider #11’s response in your 4 = The project will incur people, goods, or services. If answer. significant delays or a resource is scarce internally significant cost but available externally, then overruns due to the resource is not scarcity of resources considered scarce. and must return to Treasury Board for revised approval.
Most RP asset projects with no dependencies on other systems - Single client space projects with no dependencies on other projects Medium - medium sized space/lease projects with multiple tenants - Large space/lease projects with multiple tenants Dependency of tasks (critical path) Does the project schedule accommodate the critical path of the project, including appropriate contingencies? 1 = Yes 5 = No, OR no critical path analysis has been performed. The following must be true: - The project critical path is documented in a completed GANTT/PERT/Critical Path Method. - Contingencies are in place to accommodate the critical path variances. 1 Resources What is the effect on the project of the requirement for scarce resources or resources that are in very high demand? Note: Resources can be internal or external to the government and can be people, goods, or services. If a resource is scarce internally but available externally, then the resource is not considered scarce. 1 = No scarce resources are required or not applicable. 2 = The project will incur minor delays or minor cost overruns due to scarcity of resources. 3 = The project will incur moderate delays or moderate cost overruns due to scarcity of resources. 4 = The project will incur significant delays or significant cost overruns due to scarcity of resources and must return to Treasury Board for revised approval. For the purposes of this question, resources include material and human resources (i.e. people with required skills to carry out the work). E.g. - Availability of roofing contractors who are often in high demand may impact and delay project schedules and cause cost increases as a result. Consider #11’s response in your answer. 1-3
risqueproj-riskmnl-eng.docx