EVV web portal and telephonic systems will be developed on separate but parallel tracks. Timeline EVV Web Portal Telephone Timesheet System August–October Develop workable EVV 2018 web portal prototype. Initial Development November 2018 Conduct demonstrations of prototype for Stakeholder stakeholder input. Demonstrations Round 1 for EVV Web Portal December 2018 Modify prototype based development of – February 2019 on feedback. basic script. Prototype Revisions March–April 2019 Conduct demonstrations Conduct stakeholder of prototype for meetings to solicit Stakeholder stakeholder input. feedback on scripts. Demonstrations -Round 2 for EVV Web Portal -Round 1 for Telephone Timesheet System Modify prototype on Modify scripts based on May–June 2019 feedback. feedback. Prototype Revisions
EVV web portal and telephonic systems will be developed on separate but parallel tracks. Timeline EVV Web Portal Telephone Timesheet System August–October 2018 Initial Development Develop workable EVV web portal prototype. November 2018 Stakeholder Demonstrations Round 1 for EVV Web Portal Conduct demonstrations of prototype for stakeholder input. December 2018 – February 2019 Prototype Revisions Modify prototype based on feedback. development of basic script. March–April 2019 Stakeholder Demonstrations -Round 2 for EVV Web Portal -Round 1 for Telephone Timesheet System Conduct demonstrations of prototype for stakeholder input. Conduct stakeholder meetings to solicit feedback on scripts. May–June 2019 Prototype Revisions Modify prototype on feedback. Modify scripts based on feedback.
Recap_Self-Directed_Model_for_IHSS_WPCS_Nov52018Word.docx