3.1 3.1.1 Stage NAME Stage Description Deliverables Initiation Set up the project framework for a PCC Certification Documents successful delivery Contract Analysis Provide best practice consulting to To-Be Analysis documentation define to-be configuration for Agency Solution Foundation Create the appropriate solution Configuration Report architecture for a successful deployment Build Create the specifications and Business Automation Script deliver technical components built specifications to support the approved Interface specifications specifications. Report specifications Configured Business Automation Scripts Configured Interfaces the selected vendor Mobile Office specifications Readiness User User Acceptance Testing Supporting Agency’s Acceptance Test period and Training providing requisite training Deploy Move to Production and Transition Move to Production Checklist to the Customer Resource Center Move to Production (“CRC”) Post Deployment Support Handover to the CRC Finalization Project closeout IV&V report OCIO report. PCC closeout
3.1 3.1.1 Stage NAME Stage Description Deliverables Initiation Set up the project framework for a successful delivery PCC Certification Documents Contract Analysis Provide best practice consulting to define to-be configuration for Agency To-Be Analysis documentation Solution Foundation Create the appropriate solution architecture for a successful deployment Configuration Report Build Create the specifications and deliver technical components built to support the approved specifications. Business Automation Script specifications Interface specifications Report specifications Configured Business Automation Scripts Configured Interfaces the selected vendor Mobile Office specifications Readiness Supporting Agency’s User Acceptance Test period and providing requisite training User Acceptance Testing Training Deploy Move to Production and Transition to the Customer Resource Center (“CRC”) Move to Production Checklist Move to Production Post Deployment Support Handover to the CRC Finalization Project closeout IV&V report OCIO report. PCC closeout
Project%20charter-20180509.docx