STATUS AND PROGRESS AGAINST THE FMT WORK PLAN The reported sections below are written in reference to the FMT workplan given in Annex 1b. Deliverables October 2014-March 2015 Description especially if deviation from plan t 1.6 Annual Report Was not required by DFID-R in 2014 but will be required at end of this 3rd project year in October 2015.CIDT to commence collection of data for a final project report. 2.1 Public Calls for Proposals (CFPs) Not applicable in Q2 because FMC recommends defer to 6 monthly rather than 3 monthly process. Next call will be June 2015 2.2 PPD / PD Screening Not applicable in Q2 because FMC recommends defer to 6 monthly rather than 3 monthly process. Next screening will be June 2015 2.7 Development of Sector Evaluation/Review This work has commenced but is still underway Materials by Subject Matter Specialists during Q3 since it was not concluded in Q2 as originally anticipated. 2.8 Training of National Pool and FMT by Subject This work has commenced but is underway Matter Specialists during Q3 and was not concluded in Q2 as originally anticipated. FMT is building on what was initiated under the CDKN project it has been going 2.9 Private Sector Capacity Building with Partners Ongoing FMT work development of PS – BRD, PSF, BDS engagement strategy. 2.14 Internal Resource Mobilisation: Support to Out of the control of the FMT and is primarily New Environmental Fiscal Reforms dependent on other institutional processes. FONERWA can only play a technical support role.. 2.17 Development/Updating Knowledge Products Commenced but not completed and is further for Dissemination (e.g. FONERWA Brochure, worked on during Q3. Project Briefs) 2.18 Gathering & Disseminating Lessons Commenced but not completed and is being Learned from Project Implementation further worked on during Q3 1. FUND MANAGEMENT 1.1 Public Calls for Proposals (CFPs) In the 6th Public Call for Proposals, 61 Project Profile documents were received by the FMT from Private, Public, NGO and Academic organizations as categorized in the Table 2 below. The entire review process (up to the when comments were sent to the last applicant) took place within a 14 day period, thereby achieving the target of Project Profile Documents reviewed within 20 working days 1.2 PPD / PD Screening
Deliverables October 2014-March 2015 Description especially if deviation from plan 1.6 Annual Report Was not required by DFID-R in 2014 but will be required at end of this 3rd project year in October 2015.CIDT to commence collection of data for a final project report. 2.1 Public Calls for Proposals (CFPs) Not applicable in Q2 because FMC recommends defer to 6 monthly rather than 3 monthly process. Next call will be June 2015 2.2 PPD / PD Screening Not applicable in Q2 because FMC recommends defer to 6 monthly rather than 3 monthly process. Next screening will be June 2015 2.7 Development of Sector Evaluation/Review Materials by Subject Matter Specialists This work has commenced but is still underway during Q3 since it was not concluded in Q2 as originally anticipated. 2.8 Training of National Pool and FMT by Subject Matter Specialists This work has commenced but is underway during Q3 and was not concluded in Q2 as originally anticipated. FMT is building on what was initiated under the CDKN project it has been 2.9 Private Sector Capacity Building with Partners BRD, PSF, BDS Ongoing FMT work – development of PS engagement strategy. 2.14 Internal Resource Mobilisation: Support to New Environmental Fiscal Reforms Out of the control of the FMT and is primarily dependent on other institutional processes. FONERWA can only play a technical support role.. 2.17 Development/Updating Knowledge Products for Dissemination (e.g. FONERWA Brochure, Project Briefs) Commenced but not completed and is further worked on during Q3. 2.18 Gathering & Disseminating Lessons Learned from Project Implementation Commenced but not completed and is being further worked on during Q3 STATUS AND PROGRESS AGAINST THE FMT WORK PLAN The reported sections below are written in reference to the FMT workplan given in Annex 1b. 1. FUND MANAGEMENT 1.1 Public Calls for Proposals (CFPs) In the 6th Public Call for Proposals, 61 Project Profile documents were received by the FMT from Private, Public, NGO and Academic organizations as categorized in the Table 2 below. The entire review process (up to the when comments were sent to the last applicant) took place within a 14 day period, thereby achieving the target of Project Profile Documents reviewed within 20 working days 1.2 PPD / PD Screening t going
Quarter-Narrative-Report_12-05-2015.docx