What degree of integration is 1 = There are few required within the project complex integration (i.e. the integration of requirements; components of the project)? activities to specify integration are included in the project management plan. 3 = There is adequate understanding and planning for integration. 5 = There are highly complex or numerous integration requirements and insufficient planning of required activities. Relative to the average 1 = (typical) project in your 3 = Medium organization, which of the following adjectives 5 = Large describes the number of tasks, elements, or deliverables in the work breakdown structure? Dependency of (critical 1 = Yes path) 5 = No, OR no critical path analysis has Does the project schedule been performed. accommodate the critical path of the project, including appropriate contingencies? Resources 1 = No scarce resources are required or not What is the effect on the applicable. project of the requirement 2 = The project will incur for scarce resources or minor delays or minor resources that are in very cost overruns due to high demand? scarcity of resources.
What degree of integration is required within the project (i.e. the integration of components of the project)? 1 = There are few complex integration requirements; activities to specify integration are included in the project management plan. 3 = There is adequate understanding and planning for integration. 5 = There are highly complex or numerous integration requirements and insufficient planning of required activities. Relative to the average (typical) project in your organization, which of the following adjectives describes the number of tasks, elements, or deliverables in the work breakdown structure? 1 = 3 = Medium 5 = Large Dependency of (critical path) Does the project schedule accommodate the critical path of the project, including appropriate contingencies? 1 = Yes 5 = No, OR no critical path analysis has been performed. Resources What is the effect on the project of the requirement for scarce resources or resources that are in very high demand? 1 = No scarce resources are required or not applicable. 2 = The project will incur minor delays or minor cost overruns due to scarcity of resources.
risqueproj-riskmnl-eng.docx