3.2.4 Develop an agreement with Agreement developed 11/2019 - PSC, PO, ROE 2 56 3.1.3, 3.1.6, R contributing stakeholders regarding and adopted 07/2020 (PAG, all TTs) 3.2.2, 3.2.3 responsibilities for the operation and maintenance of the advisory system and its components 3.2.5 Prepare capacity development and Agreements, including 05/2018 PSC & PO 3 1,037 3.1.3, 3.4.1, R training programme addressing the detailed (PAG, all TTs, 3.5.9, 3.6.1, existing gaps vis-à-vis the programme, adopted (capacity contributing proposals from envisaged advisory system. and defined capacity building stakeholders) PPs Develop agreements to implement development activities throughout the capacity building activities implemented the project) 3.2.6 Draft a research and development Research and 06/2019 - PSC based on 10 56 R plan for continuing collaboration in development plan 01/2022 proposal from the scientific undertakings relevant developed and TT-Sci to improving operation of the adopted system 3.3. Collaboration with other relevant projects 3.3.1 Seek approval from RA VI for Implementation 02/2018 DPFS, ROE 0.2 0 Outcome of RA R implementation of SWFDP tailored approved by RA VI VI Session for SEE 3.3.2 Identify resources for Resources identified 12/2017 DPFS, PO, ROE 0.2 0 3.1.3; 3.1.8, – R implementation of SWFDP tailored and made available 03/2018 3.2.2 for SEE for SWFDP-SEE implementation 3.3.3 Implementation of tailored Synergy between 06/2018 DPFS 12 350 3.3.1, 3.3.2 – R priority tasks (to be defined) SWFDP-SEE and 07/2020 3.3.4 Expansion of the current FFG Establishment of 06/2018 - HWR 24 3,242 3.1.3, 3.1.8, system to include Cyprus, Greece backup Regional 07/2020 3.4.1, 3.4.10, and Hungary Centre, establishment 3.4.11 of a FFGS on existing LAM in Cyprus, Greece and Hungary, urban FFGS for four cities,
3.2.4 R Develop an agreement with contributing stakeholders regarding responsibilities for the operation and maintenance of the advisory system and its components Agreement developed and adopted 11/2019 - 07/2020 PSC, PO, ROE (PAG, all TTs) 2 56 3.1.3, 3.1.6, 3.2.2, 3.2.3 3.2.5 R Prepare capacity development and training programme addressing existing gaps vis-à-vis the envisaged advisory system. Develop agreements to implement the capacity building activities Agreements, including the detailed programme, adopted and defined capacity development activities implemented 05/2018 (capacity building throughout the project) PSC & PO (PAG, all TTs, contributing stakeholders) 3 1,037 3.1.3, 3.4.1, 3.5.9, 3.6.1, proposals from PPs 3.2.6 R Draft a research and development plan for continuing collaboration in the scientific undertakings relevant to improving operation of the system Research and development plan developed and adopted 06/2019 - 01/2022 PSC based on proposal from TT-Sci 10 56 3.3. Collaboration with other relevant projects 3.3.1 R Seek approval from RA VI for implementation of SWFDP tailored for SEE Implementation approved by RA VI 02/2018 DPFS, ROE 0.2 0 Outcome of RA VI Session 3.3.2 R Identify resources for implementation of SWFDP tailored for SEE Resources identified and made available for SWFDP-SEE implementation 12/2017 – 03/2018 DPFS, PO, ROE 0.2 0 3.1.3; 3.1.8, 3.2.2 3.3.3 R Implementation of tailored priority tasks (to be defined) Synergy between SWFDP-SEE and 06/2018 – 07/2020 DPFS 12 350 3.3.1, 3.3.2 3.3.4 Expansion of the current FFG system to include Cyprus, Greece and Hungary Establishment of backup Regional Centre, establishment of a FFGS on existing LAM in Cyprus, Greece and Hungary, urban FFGS for four cities, 06/2018 - 07/2020 HWR 24 3,242 3.1.3, 3.1.8, 3.4.1, 3.4.10, 3.4.11
RA-VI-17-INF03-1(4)-SEE-MHEWS-A-IMPLEMENTATION-PLAN_en.docx