Due to that the group members will be committed to continue after the end of the project. Sustainability plans were thought and identified in relation to the following elements; institutional sustainability, financial sustainability and political sustainability as are further explained as follows; Table 5.3: Project Evaluation Summary Specific Output Activities Performance Expected Outcome Actual outcome Degree of Objectives Indicators Achievement Goal The overall goal of this project is to improve livelihoods among Tumaini Girls’ Development Group (TGDG) members in Bugayambelele village by establishing a sustainable tailoring-garment project. Main Objective To empower Tumaini Girls’ Development Group (TGDG) members in Bugayambelele village to run their own tailoring garment project – for improved income by June 2015. To 350 Organize a one Number of At least 350 About 185 53% of the formalize day community community members community members community members outcome Tumaini community members meeting attended the meeting will attend the attended the meeting achieved Girls’ members are Conduct a one day meeting Development aware about community Group the project members meeting (TGDG) for A formal Assist formulation Number of girls’ At least 10 girls’ 10 girls’ victim of 100% of the the tailoring economic of Girls victim of child victim of child child marriage joined outcome – garment group Development of 10 Group marriage formed marriage will join and and form TGDG achieved project by girl’s victim of Tumaini Girls’ form the group January 2015. child marriage Development Group registered by (TGDG). Shinyanga Assist registration Registration Tumaini Girls’ Tumaini Girls’ 100% of the Municipal of Tumaini certificate of TGDG Development Group Development Group outcome council Development Group provided by the will be registered by registered by the achieved (TGDG). Municipal Council. the Municipal Municipal Council Council.
Due to that the group members will be committed to continue after the end of the project. Sustainability plans were thought and identified in relation to the following elements; institutional sustainability, financial sustainability and political sustainability as are further explained as follows; Table 5.3: Project Evaluation Summary Specific Objectives Output Activities Performance Indicators Expected Outcome Actual outcome Degree of Achievement Goal The overall goal of this project is to improve livelihoods among Tumaini Girls’ Development Group (TGDG) members in Bugayambelele village by establishing a sustainable tailoring-garment project. Main Objective To empower Tumaini Girls’ Development Group (TGDG) members in Bugayambelele village to run their own tailoring – garment project for improved income by June 2015. To formalize Tumaini Girls’ Development Group (TGDG) for the tailoring – garment project by January 2015. 350 community members are aware about the project Organize a one day community members meeting Conduct a one day community members meeting Number of community members attended the meeting At least 350 community members will attend the meeting About 185 community members attended the meeting 53% of the outcome achieved A formal economic group of 10 girl’s victim of child marriage registered by Shinyanga Municipal council Assist formulation of Girls Development Group Number of girls’ victim of child marriage formed Tumaini Girls’ Development Group (TGDG). At least 10 girls’ victim of child marriage will join and form the group 10 girls’ victim of child marriage joined and form TGDG 100% of the outcome achieved Assist registration of Tumaini Development Group (TGDG). Registration certificate of TGDG provided by the Municipal Council. Tumaini Girls’ Development Group will be registered by the Municipal Council. Tumaini Girls’ Development Group registered by the Municipal Council 100% of the outcome achieved
Rehani_tyr.docx