Technical Support Staff Deployment Input Input Input Total Sl. Staff During During During Input Designation Name No. Months Month Month Month till April’2014 May’2014 June’2014 date Asst. Mr. H. S. 1 Highway Chowdhury 1.000 24 1.000 1.000 6.710 Engineer Asst. Bridge TBN 0.000 0.000 0.000 2 12 0.000 Engineer Asst. Quality Manoj Kumar 1.000 3 cum Material Sinha 12 1.000 1.000 6.806 Engineer TOTAL 48 2.000 2.000 2.000 13.516 NON-Technical Support Staff Deployment Input Input Input Total Sl. Staff During During During Input Designation Name No. Months Month Month Month till April’2014 May’2014 June’2014 date Secretary cum Vishal Kumar 24 1 Computer 1.000 1.000 1.000 8.000 Sinha Operator Manager cum Sudip Das 1.000 1.000 2 24 1.000 8.419 Accountant Pawan Kumar Photocopy 1.000 1.000 24 3 Sinha/ Sandip Machine 1.000 8.000 Operator Das 1.000 1.000 4 Sanjay Show 24 1.000 8.333 Office Boy Mohan/ Watch Man / 24 1.000 1.000 5 1.000 8.333 Night Guard Chirnjit Das TOTAL 120 5.000 5.000 5.000 26.085 5.2 Maintenance Activities 5.2.1. Routine and Other Maintenance Activities The Concessionaire has been found lacking in maintaining certain routine maintenance items like rectification of ruts, cracks, pot holes, damaged shoulder, drainage road cleanness, inadequate plantation in median and ROW, deficient road marking, missing hectometer stones, encroachments, unauthorized parking, unauthorized access, unauthorized dumping, inadequate informatory and caution signs, poor illumination, broken cattle mesh guard, damaged crash barrier etc. All these shortcomings have been pointed to the Concessionaire in in our different letter. Periodic Maintenance The Concessionaire is ready for 10th Year Periodic Maintenance in both Panagarh-Palsit and Palsit-Dankuni Section of NH-2. They have already installed HMP at Panagarh, KM 519 & Palsit KM 582, respectively.
Technical Support Staff Deployment Sl. No. Designation Name Staff Months Input During Month April’2014 Input During Month May’2014 Input During Month June’2014 Total Input till date 1 Asst. Highway Engineer Mr. H. S. Chowdhury 24 1.000 1.000 1.000 6.710 2 Asst. Bridge Engineer TBN 12 0.000 0.000 0.000 0.000 3 Asst. Quality cum Material Engineer Manoj Kumar Sinha 12 1.000 1.000 1.000 6.806 TOTAL 48 2.000 2.000 2.000 13.516 NON-Technical Support Staff Deployment Sl. No. Designation Name Staff Months Input During Month April’2014 Input During Month May’2014 Input During Month June’2014 Total Input till date 1 Secretary cum Computer Operator Vishal Kumar Sinha 24 1.000 1.000 1.000 8.000 2 Manager cum Accountant Sudip Das 24 1.000 1.000 1.000 8.419 3 Photocopy Machine Operator Pawan Kumar Sinha/ Sandip Das 24 1.000 1.000 1.000 8.000 4 Office Boy Sanjay Show 24 1.000 1.000 1.000 8.333 5 Watch Man / Night Guard Mohan/ Chirnjit Das 24 1.000 1.000 1.000 8.333 TOTAL 120 5.000 5.000 5.000 26.085 5.2 Maintenance Activities 5.2.1. Routine and Other Maintenance Activities The Concessionaire has been found lacking in maintaining certain routine maintenance items like rectification of ruts, cracks, pot holes, damaged shoulder, drainage road cleanness, inadequate plantation in median and ROW, deficient road marking, missing hectometer stones, encroachments, unauthorized parking, unauthorized access, unauthorized dumping, inadequate informatory and caution signs, poor illumination, broken cattle mesh guard, damaged crash barrier etc. All these shortcomings have been pointed to the Concessionaire in in our different letter. Periodic Maintenance The Concessionaire is ready for 10th Year Periodic Maintenance in both Panagarh-Palsit and Palsit-Dankuni Section of NH-2. They have already installed HMP at Panagarh, KM 519 & Palsit KM 582, respectively.
QPR%20(EMAS).docx