financing. Evaluate current private sector financing instruments and introduce other relevant financial instruments. 18 The GoR may not be High to The likelihood of the FMT supported by able to take over medium risk happening is external consultants FONERWA financial likelihood reduced from high to to recommend to responsiblities after medium due to the GoR the institutional the end of DFID systems in place positioning of support in September under GoR FONERWA to guide 2015 arrangements and decision making on ownership from the institutional structure relevant policy and arrangements makers. that supports sustainability. The recommendations will inform the drafting of a cabinet paper to guide policy relevant discussions that will lead to a cabinet paper projected to be presented to cabinet in June 2015 19 Lack of adequate Medium to Gradual recruitment - staff low likelihood of staff under GoR system. The FMT currently working under the CIDT contract is expected to continue with the Fund. 20 Difficulty recruiting Medium to Staff recruited have - sufficiently skilled low likelihood demonstrated skill staff with relevant and performance capability to manage levels to effectively the Fund. support fund operations. 4. Progress Against The Capacity Development Plan
financing. Evaluate current private sector financing instruments and introduce other relevant financial instruments. 18 The GoR may not be able to take over FONERWA financial responsiblities after the end of DFID support in September 2015 High to medium likelihood The likelihood of the risk happening is reduced from high to medium due to the systems in place under GoR arrangements and ownership from the relevant policy makers. FMT supported by external consultants to recommend to GoR the institutional positioning of FONERWA to guide decision making on institutional structure and arrangements that supports sustainability. The recommendations will inform the drafting of a cabinet paper to guide policy relevant discussions that will lead to a cabinet paper projected to be presented to cabinet in June 2015 19 Lack of adequate staff Medium to low likelihood Gradual recruitment of staff under GoR system. The FMT currently working under the CIDT contract is expected to continue with the Fund. - 20 Difficulty recruiting sufficiently skilled staff with relevant capability to manage the Fund. Medium to low likelihood Staff recruited have demonstrated skill and performance levels to effectively support fund operations. - 4. Progress Against The Capacity Development Plan
Quarter-Narrative-Report_12-05-2015.docx