Status of utilities shifting 1.6.4 Date when Date of Date of Estimate was Date of request by Date of Deposit Progress of Certification Received Approval by Issue/ Name Status Department Authority of super-vision Physical from Length from Authority RO/ Comments Utility for charge Shifting Agency for affected concerned HQ Category estimate Completion (Km) dept. Jharkhand JSEBD Estimate Electricity 35.24 43.33 24-01-2013 In -Progress TBD Approved Board Distribution Dishergarh Ambiguity in Power Supply Estimate dismantled Electricity Company DPSCL Approved 13.78 25-05-2016 In -Progress 6.98 material and LTD/Indian its salvage Power value (YTS) Company WB State Estimate Electricity 51.23 13-03-2014 In -Progress 38.92 Approved Distribution Company LTD. Estimate Durgapur 2 29-11-2013 1.5 DPL Completed Projects LTD. Approved Damoder Estimate DVC 4.77 Valley In -Progress 4.32 Approved 17-07-2015 Corporation Durgapur Estimate 0.16 27-08-2015 Completed 1.18 DSP plant Approved Jharkhand Estimate 29.895 08-04-2015 In -Progress 14.99 – DW&SD Approved Smaller Durgapur Estimate 9 Municipal 20-12-2013 In -Progress 2.54 DMC Approved Corporation
1.6.4 Status of utilities shifting Utility Category Name Status Length affected (Km) Department Date of request by Authority for estimate Date when Estimate was Received from concerned dept. Date of Approval by Authority RO/ HQ Date of Deposit of super-vision charge Progress of Physical Shifting Date of Certification from Agency for Completion Issue/ Comments Electricity JSEBD Estimate Approved 43.33 Jharkhand Electricity Board Distribution 24-01-2013 In -Progress TBD 35.24 DPSCL Estimate Approved 13.78 Dishergarh Power Supply Company LTD/Indian Power Company 25-05-2016 In -Progress 6.98 Ambiguity in dismantled material and its salvage value (YTS) Estimate Approved 51.23 WB State Electricity Distribution Company LTD. 13-03-2014 In -Progress 38.92 DPL Estimate Approved 2 Durgapur Projects LTD. 29-11-2013 Completed 1.5 DVC Estimate Approved 4.77 Damoder Valley Corporation 17-07-2015 In -Progress 4.32 DSP Estimate Approved 0.16 Durgapur plant 27-08-2015 Completed 1.18 Estimate Approved 29.895 Jharkhand DW&SD – Smaller 08-04-2015 In -Progress 14.99 DMC Estimate Approved 9 Durgapur Municipal Corporation 20-12-2013 In -Progress 2.54
QUARTERLY%20PROGRESS%20REPORT%20JULY%20-%20SETEMBER-2016.docx