No Target Aug Sept Oct Nov % component during the 2016 2016 2016 2016 Quarter Sindh Reading Program-(SRP) 1 Goal-b-Number of Ongoing preparation to launch children newly NFE centers in remaining districts enrolled or re-enrolled in the of the program. - 30,000 3001 3001 3001 3001 10% education system with USG assistance (MSF 4.1-a) 2 Sub-Obj-1.1-c-Number of 10 public 3 public 3 public 3 public 3 public 33% of Established 6th hub school library newly constructed school libraries libraries libraries libraries libraries public at GGELS Bedil Bekas, Sukkur. libraries and refurbished and 110 and and and and libraries libraries - campus and 6 % schools 4 hub 5 hub 5 hub 6 hub hub school school school school school libraries libraries libraries libraries libraries 3 Obj-2-a-Proportion of - students who, by the end of two grades of primary school, demonstrate that - 200,000 0 0 0 0 0% they can read and understand the meaning of grade level text (MSF 4.2-a; F 3.2.1-27) 4 Sub-Obj-2.1-a-Number of Girls Girls Girls Girls Identified and finalized schools learners receiving reading 87,608 87,608 87,608 87,608 for cohort 02 interventions of interventions at the primary Boys Boys Boys Boys SRP. - 400,000 49% level (MSF 4.2.2.-a) 106,496 106,496 06,496 106,496 Total Total Total Total 194,104 194,104 94,104 194,104 Obj-Obj-2.1-b-Number of Material for cohort 02 school is 5 teaching and learning prepared and sent for printing. materials provided with - TBD 237,274 296,468 296,468 296,468 - USG assistance MSF F 3.2.1-33). 6 Sub-Obj-2.1-c-Number of Field Mentors training for cohort teachers / educators / - 15,000 4,439 4,439 4,439 4,439 30% 02 completed. teaching assistants who Induction training of guide
No Target % component during the Quarter Aug 2016 Sept 2016 Oct 2016 Nov 2016 Sindh Reading Program-(SRP) 1 Goal-b-Number of children newly enrolled or re-enrolled in the education system with USG assistance (MSF 4.1-a) - 30,000 3001 3001 3001 3001 10% Ongoing preparation to launch NFE centers in remaining districts of the program. 2 Sub-Obj-1.1-c-Number of newly constructed school libraries and refurbished libraries - 10 public libraries and 110 campus schools 3 public libraries and 4 hub school libraries 3 public libraries and 5 hub school libraries 3 public libraries and 5 hub school libraries 3 public libraries and 6 hub school libraries 33% of public libraries and 6 % hub school libraries Established 6th hub school library at GGELS Bedil Bekas, Sukkur. 3 Obj-2-a-Proportion of students who, by the end of two grades of primary school, demonstrate that they can read and understand the meaning of grade level text (MSF 4.2-a; F 3.2.1-27) - 200,000 0 0 0 0 0% - 4 Sub-Obj-2.1-a-Number of learners receiving reading interventions at the primary level (MSF 4.2.2.-a) - 400,000 Girls 87,608 Boys 106,496 Total 194,104 Girls 87,608 Boys 106,496 Total 194,104 Girls 87,608 Boys 06,496 Total 94,104 Girls 87,608 Boys 106,496 Total 194,104 49% Identified and finalized schools for cohort 02 interventions of SRP. 5 Obj-Obj-2.1-b-Number of teaching and learning materials provided with USG assistance MSF F 3.2.1-33). - TBD 237,274 296,468 296,468 296,468 - Material for cohort 02 school is prepared and sent for printing. 6 Sub-Obj-2.1-c-Number of teachers / educators / teaching assistants who - 15,000 4,439 4,439 4,439 4,439 30% Field Mentors training for cohort 02 completed. Induction training of guide
Progress%20Report%2062.docx