being pulled and installed terminations. 9) 22kV Fuluasou YES NIL NIL Cabinet approved 500 Substation sq meters of land for Substation. Land survey has been registered with MNRE. 10) Low Voltage NIL NIL NIL Received all materials Improvement No IEE required Program 11) Fuluasou NIL NIL NIL Contracts were Substation to Apia awarded for supply of Wharf Area 22kV materials. Vehicles, Underground Cable tools, equipment and other material have arrived. 12) Fuluasou NIL NIL NIL NIL Substation to Leulumoega via Vaigaga 22kV Underground Cable 13) 22kV Overhead NIL NIL NIL Construction Conductor continued. 60% is Upgrading Program complete. New powerline along East Coast Road require easements and social resettlement of affected trees. 14) Hydro Scheme 5 Feasibility Study reports are finalized. 15) Puapua-Asau NIL NIL NIL Project is complete. Transmission Line 22kV Reconductoring 16) Power Factor NIL NIL NIL Assessment Improvement completed. PF is Program good. No further work required.
being pulled and installed terminations. 9) 22kV Fuluasou Substation YES NIL NIL Cabinet approved 500 sq meters of land for Substation. Land survey has been registered with MNRE. 10) Low Voltage Improvement Program NIL NIL NIL Received all materials No IEE required 11) Fuluasou Substation to Apia Wharf Area 22kV Underground Cable NIL NIL NIL Contracts were awarded for supply of materials. Vehicles, tools, equipment and other material have arrived. 12) Fuluasou Substation to Leulumoega via Vaigaga 22kV Underground Cable NIL NIL NIL NIL 13) 22kV Overhead Conductor Upgrading Program NIL NIL NIL Construction continued. 60% is complete. New powerline along East Coast Road require easements and social resettlement of affected trees. 14) Hydro Scheme 5 Feasibility Study reports are finalized. 15) Puapua-Asau Transmission Line 22kV Reconductoring NIL NIL NIL Project is complete. 16) Power Factor Improvement Program NIL NIL NIL Assessment completed. PF is good. No further work required.
psep-progress-report-3rd-qtr-2012.docx