implementing changes to the production system. IV.B Operations - Must put into practice and follow Project Management and the approved Operational SDLC Systems Development Life Plan and submit for re-approval Cycle (SDLC) any changes to the approved plan. Must employ a proven project management approach promoting the development of a strong working relationship and facilitating IV.B Operations Phase - open and timely collaboration Project Management and between the State, the Contractor, Systems Development Life other contractors, and project Cycle (SDLC) stakeholders. Must employ a proven project management approach ensuring IV.B Operations Phase - the transparency of management Project Management and actions and project results so that Systems Development Life all parties remain properly Cycle (SDLC) informed. Must lead coordination with all other organizations whose IV.B Operations - participation is necessary for Project Management and project success. The State must Systems Development Life reasonably support the Cycle (SDLC) Contractor’s coordination efforts. Must prepare and submit the Integrated Master Schedule (IMS) for releases which addresses each phase of the PMLC and SDLC and must identify all integration points between all Contractors and the IV.B Operations Phase - State including interfaces, inputs, Project Management and and outputs that the Contractor Systems Development Life requires from other Contractors, Cycle (SDLC) the State, or other entities. Within the IMS, must at a minimum IV.B Operations Phase - decompose all tasks starting within Project Management and a 120-day forward window into the Systems Development Life future. This 120-day view must be Cycle (SDLC) maintained from month-to-month to
implementing changes to the production system. IV.B Operations - Project Management and Systems Development Life Cycle (SDLC) Must put into practice and follow the approved Operational SDLC Plan and submit for re-approval any changes to the approved plan. IV.B Operations Phase - Project Management and Systems Development Life Cycle (SDLC) Must employ a proven project management approach promoting the development of a strong working relationship and facilitating open and timely collaboration between the State, the Contractor, other contractors, and project stakeholders. IV.B Operations Phase - Project Management and Systems Development Life Cycle (SDLC) Must employ a proven project management approach ensuring the transparency of management actions and project results so that all parties remain properly informed. IV.B Operations - Project Management and Systems Development Life Cycle (SDLC) Must lead coordination with all other organizations whose participation is necessary for project success. The State must reasonably support the Contractor’s coordination efforts. IV.B Operations Phase - Project Management and Systems Development Life Cycle (SDLC) Must prepare and submit the Integrated Master Schedule (IMS) for releases which addresses each phase of the PMLC and SDLC and must identify all integration points between all Contractors and the State including interfaces, inputs, and outputs that the Contractor requires from other Contractors, the State, or other entities. IV.B Operations Phase - Project Management and Systems Development Life Cycle (SDLC) Within the IMS, must at a minimum decompose all tasks starting within a 120-day forward window into the future. This 120-day view must be maintained from month-to-month to
Revised%20Attachment%20B%20-%20Business%20and%20Technical%20Requirements%20Matrix.docx