Deliverable: Due Date: Compensation: 3.I.D.1.B UI Test Plan 5/13/2011 $194,393 (excludes GRT) Provide an integrated system test plan, user acceptance testing and Description: issue resolution process for UI Claims System Core Functionality. This deliverable includes the following items: UI Claims Master Test Plan and Strategy Test Tools Unit Test Planning System Integration Test Planning for UI Tax and UI Claims UAT and QA Planning Deliverable submitted here includes the remaining two documentation items – System Integration Test Planning, and UAT and QA Planning. Task Item: Sub Task: Description: UI Claims Test Design, develop, and Contractor will provide testing methods, Plan for UI document UI Claims test types, schedules, conditions, Claims System Master Test Plan and scenarios, expected outcomes, data files, Core Strategy for UI and resources to be used to determine Functionality Claims System Core system readiness for UI Claims System Functionality Core Functionality. The test strategy will include and/or consider the following: List of the high-level functional and system features to be tested Scope of testing including components to be tested or not tested, expected risks if any, test dependencies, such as availability of converted data and completed components, and other assumptions A description or diagram of high-level architecture elements impacted by the testing Test schedule and key milestones Test data, test conditions and scenarios, and expected results Procuring Agency and Contractor resources required for testing Testing strategy which includes testing approach and types of tests
Deliverable: Due Date: Compensation: 3.I.D.1.B UI Test Plan 5/13/2011 $194,393 (excludes GRT) Description: Provide an integrated system test plan, user acceptance testing and issue resolution process for UI Claims System Core Functionality. This deliverable includes the following items: UI Claims Master Test Plan and Strategy Test Tools Unit Test Planning System Integration Test Planning for UI Tax and UI Claims UAT and QA Planning Deliverable submitted here includes the remaining two documentation items – System Integration Test Planning, and UAT and QA Planning. Task Item: Sub Task: Description: UI Claims Test Plan for UI Claims System Core Functionality Design, develop, and document UI Claims Master Test Plan and Strategy for UI Claims System Core Functionality Contractor will provide testing methods, test types, schedules, conditions, scenarios, expected outcomes, data files, and resources to be used to determine system readiness for UI Claims System Core Functionality. The test strategy will include and/or consider the following: List of the high-level functional and system features to be tested Scope of testing including components to be tested or not tested, expected risks if any, test dependencies, such as availability of converted data and completed components, and other assumptions A description or diagram of high-level architecture elements impacted by the testing Test schedule and key milestones Test data, test conditions and scenarios, and expected results Procuring Agency and Contractor resources required for testing Testing strategy which includes testing approach and types of tests
Project_Management_Plan_Final%20rev%2012-9-2010%20MM.docx