New Milestones 2016-17 Supply Assistance Assistance Completed Projects Status Apr - Jun Targets Targets Actual 2016-17 2016-17 2016-17 Initiative 1/4 Shovel Ready/Private Developer 27 Homes 27 27 33 Completed Initiative 7 Castles Pilot 5 Castles 5 5 5 Completed Action 1c Devonport Land Release 23 Lots 23 23 23 Completed New Total Milestones 2016-17 Supply Assistance Assistance Commenced Projects Status Targets Apr - Jun Targets Actual 2016-17 2016-17 2016-17 Initiative 2 Affordable Housing Site Preparation Planning Approvals - - - On track Initiative 3 Community Housing Stock Leverage Planning Approval - - - On track Initiative 5 HomeShare 63 Purchases 50 63 38 Rescheduled Initiative 6 Youth Response Centre 8 Tenants 8 8 - Rescheduled Action 1b Somerset Land Release 15 Lots 15 15 - On track Action 2a Regional Supply Select Builders - - - On track Action 2b Somerset Elderly Units Planning Approval - - - On track Action 2c Inner City Housing Project Site Acquisition - - - On track Action 2d Brent Street Glenorchy Site Acquisition - - - On track Action 3 Public Housing Reinvestment Select Builders - - - On track Action 4 Incremental Bonds Agreed Direction - - - On track Planning Approval/ Action 5 Stronger Remote Aboriginal Services - - - On track Agreements Action 6 Private Rental Landlord Incentives Project Plan - - - On Action 8 Streets Ahead 25 Purchases - 25 53 Ahead Action 9 HC Awareness Campaign Commence Consultation - - - On track Action 11a Devonport Youth SAF Continue Build - - - On track Practice Guidelines/ Action 15 SHIP Enhancements - - - On track Training Action 16/17 Outcomes Framework/Funding New Grant Deeds for SHS - - - On track Action 18 Investment in Crisis Shelters Agreed Direction - - - On track FVAP 10 Women and Kids Crisis Shelter Commence Build - - - On FVAP 11 Rapid Rehousing 50 Homes - 50 50 On Note: FVAP is not included within target of assisting 1 600 households.
Completed Projects Milestones 2016-17 Apr - Jun New Supply Targets 2016-17 Assistance Targets 2016-17 Assistance Actual 2016-17 Status Initiative 1/4 Shovel Ready/Private Developer 27 Homes 27 27 33 Completed Initiative 7 Castles Pilot 5 Castles 5 5 5 Completed Action 1c Devonport Land Release 23 Lots 23 23 23 Completed Commenced Projects Milestones 2016-17 Apr - Jun New Supply Targets 2016-17 Assistance Targets 2016-17 Total Assistance Actual 2016-17 Status Initiative 2 Affordable Housing Site Preparation Planning Approvals - - - On track Initiative 3 Community Housing Stock Leverage Planning Approval - - - On track Initiative 5 HomeShare 63 Purchases 50 63 38 Rescheduled Initiative 6 Youth Response Centre 8 Tenants 8 8 - Rescheduled Action 1b Somerset Land Release 15 Lots 15 15 - On track Action 2a Regional Supply Select Builders - - - On track Action 2b Somerset Elderly Units Planning Approval - - - On track Action 2c Inner City Housing Project Site Acquisition - - - On track Action 2d Brent Street Glenorchy Site Acquisition - - - On track Action 3 Public Housing Reinvestment Select Builders - - - On track Action 4 Incremental Bonds Agreed Direction - - - On track Action 5 Stronger Remote Aboriginal Services Planning Approval/ Agreements - - - On track Action 6 Private Rental Landlord Incentives Project Plan - - - On Action 8 Streets Ahead 25 Purchases - 25 53 Ahead Action 9 HC Awareness Campaign Commence Consultation - - - On track Action 11a Devonport Youth SAF Continue Build - - - On track Action 15 SHIP Enhancements Practice Guidelines/ Training - - - On track Action 16/17 Outcomes Framework/Funding New Grant Deeds for SHS - - - On track Action 18 Investment in Crisis Shelters Agreed Direction - - - On track FVAP 10 Women and Kids Crisis Shelter Commence Build - - - On FVAP 11 Rapid Rehousing 50 Homes - 50 50 On Note: FVAP is not included within target of assisting 1 600 households.
Quarterly_Housing_Report_-_June_2017_V1.1_Accessible.docx