Delay Adverse Sensitivity to Change in 1 and 1 5 5 5 Review on-going NHS publicity existing service Stage 3 operational occurs due issues programme arrangements to an insufficient associated with the operational project and ensure issue that any specific risks are encapsulated into the project risk register Service Demand for the Change in Stage 1 1 5 5 5 Carry out sensitivity NHS demand service does not and Stage testing of match the levels 4 assumptions behind planned, programme service demand projected or projections to presumed understand and manage any underlying risks
Delay Adverse publicity occurs due to an operational issue Sensitivity to existing service issues insufficient Change in programme 1 and Stage 3 1 5 5 5 Review on-going operational arrangements associated with the project and ensure that any specific risks are encapsulated into the project risk register NHS Service demand Demand for the service does not match the levels planned, projected or presumed Change in programme Stage 1 and Stage 4 1 5 5 5 Carry out sensitivity testing of assumptions behind service demand projections to understand and manage any underlying risks NHS
Initial%20Agreement%20Mental%20Health%202%20Ward%20DBFM%20Scheme-v13.docx