Scope Different Benefits of Stage 1 1 5 5 5 On-going NHS stakeholders change are not and Stage engagement with all have delivered design 2 stakeholders to different impact consensus on expectations the strategic brief of the for the project at IA outcome of stage and project the project brief at OBC stage Scope Poor Poor stakeholder 1 and 1 5 5 5 On-going NHS stakeholder involvement Stage 2 development and will result in a design implementation of lack of support impact project for project communication plan which includes engaging with all appropriate stakeholders at appropriate stages of the project
Scope Different stakeholders have different expectations of the outcome of the project Benefits of change are not delivered design impact Stage 1 and Stage 2 1 5 5 5 On-going engagement with all stakeholders to consensus on the strategic brief for the project at IA stage and project brief at OBC stage NHS Scope Poor stakeholder Poor stakeholder involvement will result in a lack of support for project design impact 1 and Stage 2 1 5 5 5 On-going development and implementation of project communication plan which includes engaging with all appropriate stakeholders at appropriate stages of the project NHS
Initial%20Agreement%20Mental%20Health%202%20Ward%20DBFM%20Scheme-v13.docx