investments funds” by the Amendment No 1, dd 15 Oct 2014, to the lump sum contract with the Consultant. Completion of around 10 training Provide capacity building to 1.3.9 sessions on the operations of the newly 18 08/10/15 newly formed CSD formed CSD through CMTC. IT system needs of the Report on the assessment of the IT consolidated capital market 1.4.1 system requirements for the consolidated 19 24/06/13 infrastructure capital market infrastructure Presentation of the parameters for the required IT systems’ functionality on the Develop functionality for the 1.4.2 main infrastructure components: trading, 20 24/06/13 required IT systems depository, registry, clearance-settlement and surveillance. Draft the technical ToR for acquiring the integrated IT specifications for IT system 1.4.3 systems for the consolidated capital 21 24/10/13 and bidding documents market infrastructure. Assist PIU with selecting the Provide assessment report for each of the appropriate system(s) and 1.4.4 proposed IT systems during the IT 22 23/02/15 consult SCS for selection of procurement appropriate system(s The deadline for this deliverable was changed due to prolongation of the project Assessment report on the testing results Oversee the system life span till 1 July 2016. The 1.4.5 of the selected and installed systems prior 23 May 2016 installation and testing change was confirmed by the ownership transfer. parties in additional contract signed with the Consultant on 1 February 2016
investments funds” by the Amendment No 1, dd 15 Oct 2014, to the lump sum contract with the Consultant. Provide capacity building to newly formed CSD 1.3.9 Completion of around 10 training sessions on the operations of the newly formed CSD through CMTC. 18 08/10/15 IT system needs of the consolidated capital market infrastructure 1.4.1 Report on the assessment of the IT system requirements for the consolidated capital market infrastructure 19 24/06/13 Develop functionality for the required IT systems 1.4.2 Presentation of the parameters for the required IT systems’ functionality on the main infrastructure components: trading, depository, registry, clearance-settlement and surveillance. 20 24/06/13 Draft the technical specifications for IT system and bidding documents 1.4.3 ToR for acquiring the integrated IT systems for the consolidated capital market infrastructure. 21 24/10/13 Assist PIU with selecting the appropriate system(s) and consult SCS for selection of appropriate system(s 1.4.4 Provide assessment report for each of the proposed IT systems during the IT procurement 22 23/02/15 Oversee the system installation and testing 1.4.5 Assessment report on the testing results of the selected and installed systems prior the ownership transfer. 23 May 2016 The deadline for this deliverable was changed due to prolongation of the project life span till 1 July 2016. The change was confirmed by parties in additional contract signed with the Consultant on 1 February 2016
Implementation-Completion-and-Results-Report-Capital-Markets-Modernization-Project-P120321-cleared-01312017.docx