4. Comprehensive Communications planning TICPs from counties in December 2015 March 2016 Talks continue, communications planning and exercises underway adjoining States but TICPs have coordination with with Ohio and Kentucky incorporated into District, not been adjoining States County, and State TICPs developed incorporated 5. Consistent LMR Naming conventions 75% of LMR equipment October 2015 June 2016 Template has interoperability template identified but have not programmed based on been developed SOP/SOG been formalized and survey of SIEC and programmed into radios membership disseminated. Radios are programmed for P25 upgrade 6. Shared CAD/RMS data Statewide CAD/RMS 75% of CAD/RMS users September 2015 December 2015 SOPs SOPs implemented with no familiar with shared data written and SOPs for data SOPs submitted for interoperability review. 7. Patching procedures for Patching processes All agencies seeking to December 2016 December2016 Patching Hoosier SAFE-T State outlined but not patch into the system processes radio system formalized, widely consistently follow outlined but not distributed, or followed established and approved formalized, procedures widely distributed, or followed 8. Statewide Public Safety Some public safety entities Public safety broadband September 2016 NA Progress Broadband capability using commercial strategy and plan dependent upon broadband in the State developed for the State FirstNet
4. Comprehensive communications planning coordination with adjoining States Communications planning and exercises underway with Ohio and Kentucky TICPs from counties in adjoining States incorporated into District, County, and State TICPs December 2015 March 2016 Talks continue, but TICPs have not been developed incorporated 5. Consistent LMR interoperability template SOP/SOG Naming conventions identified but have not been formalized and programmed into radios 75% of LMR equipment programmed based on survey of SIEC membership October 2015 June 2016 Template has been developed and disseminated. Radios are programmed for P25 upgrade 6. Shared CAD/RMS data SOPs Statewide CAD/RMS implemented with no SOPs for data interoperability 75% of CAD/RMS users familiar with shared data SOPs September 2015 December 2015 SOPs written and submitted for review. 7. Patching procedures for Hoosier SAFE-T State radio system Patching processes outlined but not formalized, widely distributed, or followed All agencies seeking to patch into the system consistently follow established and approved procedures December 2016 December2016 Patching processes outlined but not formalized, widely distributed, or followed 8. Statewide Public Safety Broadband capability Some public safety entities using commercial broadband in the State Public safety broadband strategy and plan developed for the State September 2016 NA Progress dependent upon FirstNet
IN_SCIP_Annual_Snapshot_2015.docx