Indicator Baseline Value Original Formally Actual Value Target Values Revised Achieved at (from approval Target Values Completion or documents) Target Years GEO Design documents for pilot adaptation measures that facilitate prompt Indicator A implementation and include sustainability strategy as well as monitoring provisions developed. Value No adaptation measures Implemented Three design Three design (quantitative in selected coastal measures documents documents for or wetlands. provide results completed. pilot adaptation qualitative) on adaptation measures approaches in completed. wetlands; monitoring system fully operating and generating continuous data. Date achieved 23-Nov-2010 31-Oct-2015 31-Oct-2016 31-Oct-2016 Comments 100 % achieved. The revised target was achieved, as design documents for pilot including % adaptation measures (which include sustainability strategies and guidance for a achievement prompt implementation and management provisions) were completed for all three pilot sites (Tabasco, Veracruz and in Quintana Roo). The original monitoring framework in the PAD refers to “measures” rather than “design and expected that measures would be under documents” “at least 6” such implementation in year 4. However, following the October 2015 restructuring, the target value was changed to documents under and the “design preparation” target reduced from 6 to 3. This indicator contributes to the achievement of GEO (a). GEO Two land use plans and a revised protected area management program, Indicator B incorporating climate change adaptation activities, discussed with stakeholders, and at least one land use planning program submitted for approval to decision making authorities and supported by local and state institutions (depending on the aptitude of the territory in each pilot site, the land use planning will incorporate conservation elements). Value Limited availability of At least one At least two Two LUPPs (quantitative Wetland Management WMP updated land use completed and or Plan (WMP) (exception based on planning the one for qualitative) existing relevant CC process Tabasco Sian Ka’an); ones do not consider data; at least (LUPPs) approved by Climate Change (CC) three WMP submitted for local information or expected prepared, and a approval by authorities; impacts Protected Area deciding protected area Management authorities. management Plan (PAMP) program revised. (PAMP) for Sian Ka’an
Indicator Baseline Value Original Target Values (from approval documents) Formally Revised Target Values Actual Value Achieved at Completion or Target Years GEO Indicator A Design documents for pilot adaptation measures that facilitate prompt implementation and include sustainability strategy as well as monitoring provisions developed. Value (quantitative or qualitative) No adaptation measures in selected coastal wetlands. Implemented measures provide results on adaptation approaches in wetlands; monitoring system fully operating and generating continuous data. Three design documents completed. Three design documents for pilot adaptation measures completed. Date achieved 23-Nov-2010 31-Oct-2015 31-Oct-2016 31-Oct-2016 Comments including % achievement 100 % achieved. The revised target was achieved, as design documents for pilot adaptation measures (which include sustainability strategies and guidance for a prompt implementation and management provisions) were completed for all three pilot sites (Tabasco, Veracruz and in Quintana Roo). The original monitoring framework in the PAD refers to “measures” rather than “design documents” and expected that “at least 6” such measures would be under implementation in year 4. However, following the October 2015 restructuring, the target value was changed to “design documents under preparation” and the target reduced from 6 to 3. This indicator contributes to the achievement of GEO (a). GEO Indicator B Two land use plans and a revised protected area management program, incorporating climate change adaptation activities, discussed with stakeholders, and at least one land use planning program submitted for approval to decision making authorities and supported by local and state institutions (depending on the aptitude of the territory in each pilot site, the land use planning will incorporate conservation elements). Value (quantitative or qualitative) Limited availability of Wetland Management Plan (WMP) (exception Sian Ka’an); existing ones do not consider Climate Change (CC) information or expected impacts At least one WMP updated based on relevant CC data; at least three WMP prepared, and a Protected Area Management Plan (PAMP) revised. At least two land use planning process (LUPPs) submitted for approval by deciding authorities. Two LUPPs completed and the one for Tabasco approved by local authorities; protected area management program (PAMP) for Sian Ka’an
ICR-Main-Document-P100438-2017-04-28-18-45-05012017.docx