1 - Initial Service Request 1.1 - PSAP request for service I I O 1.2 - CMSP acknowledgement of service request O 1.3 - CMSP sends questionnaire to PSAP O 1.4 - PSAP / ESInet provider completes questionnaire O 2 - Project Kick-Off 2.1 - Confirm details from questionnaire I O 2.2 - Obtain PSAP Contact O I 2.3 - Obtain ESInet provider contact O I 2.4 - Obtain PSAP/ESInet provider boundaries O I 2.5 - Obtain PSAP/ESInet provider IP Address O I 2.6 - Design Peering connectivity between TCC and ESInet provider O I 2.7 - Design Circuit Order between TCC and ESInet provider O I 2.8 Order circuits O – 2.9 - Obtain liability letter from PSAP I O 3 - Configure TCC Network 3.1 - Configure VPN for pre-production testing (Between TCC and ESInet O I provider) 3.2 - Validate Message Session Relay Protocol (MSRP) in pre-production O I environment 3.4 - Install Circuits O I 3.5 - Configure and test circuits O I 3.6 - Validate MSRP in production environment O I 4 - Training 4.1 -Create User O I 4.2 - TCC training O I 4.3 - Public Safety Telecommunicator (PST) training I O 5 Field Testing – 5.1 - Pre-production testing O I I 5.2 - Provide PSAP Readiness / Test Plan O I I 5.3 - Network cutover O I I 5.4 - Schedule and Complete SMS to 9-1-1 Test Cases I I O 5.5 - PSAP signs off on completed Test Cases O 6 - Deployment 6.1 - Carrier sends "Live" notification to PSAP I O I 6.2 - Public Announcement / Public Education I O
1 - Initial Service Request 1.1 - PSAP request for service I I O 1.2 - CMSP acknowledgement of service request O 1.3 - CMSP sends questionnaire to PSAP O 1.4 - PSAP / ESInet provider completes questionnaire O 2 - Project Kick-Off 2.1 - Confirm details from questionnaire I O 2.2 - Obtain PSAP Contact O I 2.3 - Obtain ESInet provider contact O I 2.4 - Obtain PSAP/ESInet provider boundaries O I 2.5 - Obtain PSAP/ESInet provider IP Address O I 2.6 - Design Peering connectivity between TCC and ESInet provider O I 2.7 - Design Circuit Order between TCC and ESInet provider O I 2.8 – Order circuits O 2.9 - Obtain liability letter from PSAP I O 3 - Configure TCC Network 3.1 - Configure VPN for pre-production testing (Between TCC and ESInet provider) O I 3.2 - Validate Message Session Relay Protocol (MSRP) in pre-production environment O I 3.4 - Install Circuits O I 3.5 - Configure and test circuits O I 3.6 - Validate MSRP in production environment O I 4 - Training 4.1 -Create User O I 4.2 - TCC training O I 4.3 - Public Safety Telecommunicator (PST) training I O 5 – Field Testing 5.1 - Pre-production testing O I I 5.2 - Provide PSAP Readiness / Test Plan O I I 5.3 - Network cutover O I I 5.4 - Schedule and Complete SMS to 9-1-1 Test Cases I I O 5.5 - PSAP signs off on completed Test Cases O 6 - Deployment 6.1 - Carrier sends "Live" notification to PSAP I O I 6.2 - Public Announcement / Public Education I O
Interim_SMS_Text_Appx_F.docx