Item # Item Description Detail Planned Start Date Planned Finish Date 22 Install cyclone Install cyclone 04 JUN 1990 22 JUN 1990 clusters clusters 23 Ball mill # 5 Modify existing 09 JUL 1990 23 JUL 1990 mill # 5 Install ball mill 09 JUL 1990 23 JUL 1990 equipment 26 Modify existing Modify existing 04 JUN 1990 20 JUN 1990 mills 3 & 4 mills 3 Modify existing 15 AUG 1990 17 AUG 1990 mills 4 As-Built Dates Item # Item Description Detail Actual Start Date Actual Finish Date 22 Install cyclone Install cyclone 23 JUL 1990 17 AUG 1990 clusters clusters 23 Ball mill # 5 Modify existing 23 JUL 1990 29 AUG 1990 mill # 5 Install ball mill 23 JUL 1990 29 AUG 1990 equipment 26 Modify existing Modify existing 06 SEP 1990 26 SEP 1990 mills 3 & 4 mills 3 Modify existing 14 NOV 1990 18 DEC 1990 mills 4 As-Planned vs As-Built Schedule (Area _6) Delay: 3.90 M Causes & Effects Relationship: Cause Effect Relationship
Item # Item Description Detail Planned Start Date Planned Finish Date 22 Install cyclone clusters Install cyclone clusters 04 JUN 1990 22 JUN 1990 23 Ball mill # 5 Modify existing mill # 5 09 JUL 1990 23 JUL 1990 Install ball mill equipment 09 JUL 1990 23 JUL 1990 26 Modify existing mills 3 & 4 Modify existing mills 3 04 JUN 1990 20 JUN 1990 Modify existing mills 4 15 AUG 1990 17 AUG 1990 As-Built Dates Item # Item Description Detail Actual Start Date Actual Finish Date 22 Install cyclone clusters Install cyclone clusters 23 JUL 1990 17 AUG 1990 23 Ball mill # 5 Modify existing mill # 5 23 JUL 1990 29 AUG 1990 Install ball mill equipment 23 JUL 1990 29 AUG 1990 26 Modify existing mills 3 & 4 Modify existing mills 3 06 SEP 1990 26 SEP 1990 Modify existing mills 4 14 NOV 1990 18 DEC 1990 As-Planned vs As-Built Schedule (Area _6) Delay: 3.90 M Causes & Effects Relationship: Cause Effect Relationship
hossein.docx