Extra Man-hours: Item # Item Description Regular Premium 2 Remove existing conveyors 0 0 11 Modify existing feeders plate work & 296 97.50 concrete pads Total 296 97.50 Late Equipment Delivery Dates: Item # Item Equipment # Contract Actual Delivery Delay Time Description Date Date Remove N/A N/A N/A N/A existing 2 conveyors Modify existing 24-FDR-001 15 JUN 1990 18 SEP 1990 3m +3days feeders plate 11 24-FDR-006 15 JUN 1990 18 SEP 1990 3m +3days work & concrete pads
Extra Man-hours: Item # Item Description Regular Premium 2 Remove existing conveyors 0 0 11 Modify existing feeders plate work & concrete pads 296 97.50 Total 296 97.50 Late Equipment Delivery Dates: Item # Item Description Equipment # Contract Date Actual Delivery Date Delay Time 2 Remove existing conveyors N/A N/A N/A N/A 11 Modify existing feeders plate work & concrete pads 24-FDR-001 15 JUN 1990 18 SEP 1990 3m +3days 24-FDR-006 15 JUN 1990 18 SEP 1990 3m +3days
hossein.docx