84 Rubber Hammers 4 No’s Cube Moulds made 10cm X 10cm X 10cm 85 37 No’s as per IS: 4031,516 Cube Moulds made 5 cm X 5 cm X 5 cm as 86 17 No’s per IS: 4031,517 Electronic Weighing Balance 40 kg 87 2 No’s capacity 88 Diamond Core Bits 100mm Dia 4 No’s 89 Gmm Jars with vacuum pump 2 No’s 90 Marshall Pedestal 1 No’s 2.4. a SUMMARY OF ROAD PROGRESS-FOUR LANE COMPLETED Sl. Total Completed Balance Item No (Kms) (Kms) (Kms) 1 Embankment 53.885 30.100 23.785 2 Subgrade 53.885 19.600 34.285 3 Granular Sub Base 53.885 13.250 40.635 4 Wet Mix Macadam 53.885 9.150 44.735 5 Dense Bituminous Macadam 53.885 7.300 46.585 6 Bituminous concrete 53.885 0.000 53.885 2.4. b. HIGHWAY PROGRESS LEANIER as on 31-01-2014 Left Side Right Side Sl Item No. Length Comp. Bal. Length Comp. Bal. (Kms) (Kms) (Kms) (Kms) (Kms) (Kms) 1 Embankment 53.885 31.600 22.285 53.885 28.600 25.285 2 Subgrade 53.885 21.900 31.985 53.885 17.300 36.585 Granular Sub 3 53.885 14.200 39.685 53.885 12.300 41.585 Base Wet Mix 4 53.885 10.100 43.785 53.885 8.200 45.685 Macadam Dense 5 Bituminous 53.885 8.300 45.585 53.885 6.300 47.585 Macadam Bituminous 6 53.885 0.000 53.885 53.885 0.000 53.885 concrete 2.4. c HIGHWAY PROGRESS SERVICE ROADS Length (Km) Completed Cumulative length Total length of (Km) Completed up to in January 2014 Sl. No Description – the Service Roads January 2014 – (KM) Cumulative length (Km) Completed up to December -20th
84 Rubber Hammers No’s 4 85 Cube Moulds made 10cm X 10cm X 10cm as per IS: 4031,516 No’s 37 86 Cube Moulds made 5 cm X 5 cm X 5 cm as per IS: 4031,517 No’s 17 87 Electronic Weighing Balance 40 kg capacity No’s 2 88 Diamond Core Bits 100mm Dia No’s 4 89 Gmm Jars with vacuum pump No’s 2 90 Marshall Pedestal No’s 1 2.4. a SUMMARY OF ROAD PROGRESS-FOUR LANE COMPLETED Sl. No Item Total (Kms) Completed (Kms) Balance (Kms) 1 Embankment 53.885 30.100 23.785 2 Subgrade 53.885 19.600 34.285 3 Granular Sub Base 53.885 13.250 40.635 4 Wet Mix Macadam 53.885 9.150 44.735 5 Dense Bituminous Macadam 53.885 7.300 46.585 6 Bituminous concrete 53.885 0.000 53.885 2.4. b. HIGHWAY PROGRESS LEANIER as on 31-01-2014 Sl No. Item Left Side Right Side Length (Kms) Comp. (Kms) Bal. (Kms) Length (Kms) Comp. (Kms) Bal. (Kms) 1 Embankment 53.885 31.600 22.285 53.885 28.600 25.285 2 Subgrade 53.885 21.900 31.985 53.885 17.300 36.585 3 Granular Sub Base 53.885 14.200 39.685 53.885 12.300 41.585 4 Wet Mix Macadam 53.885 10.100 43.785 53.885 8.200 45.685 5 Dense Bituminous Macadam 53.885 8.300 45.585 53.885 6.300 47.585 6 Bituminous concrete 53.885 0.000 53.885 53.885 0.000 53.885 2.4. c HIGHWAY PROGRESS SERVICE ROADS Sl. No Description Total length of the Service Roads (KM) Length (Km) Completed in January – 2014 Cumulative length (Km) Completed up to January – 2014 Cumulative length (Km) Completed up to December -20th
IE%20MPR%20January%20Main%20Report%202014.docx