above) NB. Where more than one adaptation was provided in one property the average duration for that adaptation type may include the associated works. 12 Time Frame & Cost for Each Type of Major Adaptation - South Comments Number Average Duration Shortest Average Type Time Longest Time cost Stair lift 116 76 183 10 £2,881 days days days Ramp 121 114 129 2 £2,737 days days days Level Access 104 55 183 Shower 23 £5,040 days days days Ground Floor Development of plans slowed the delivery. Extension House was in conservation area, trouble with 409 403 415 2 £28,588 start date and weather conditions. Issue days days days identified with a tree and tree surgeon was difficult. Ground Floor Customer had problems raising money to 684 521 848 2 £25,818 fund additional cost application for funding Conversion – days days days made to SAFFA. Steps/Half 0 N/A N/A N/A N/A Step Through Floor Lift or Step Lift 0 N/A N/A N/A N/A All (Including adaptations 4
above) NB. Where more than one adaptation was provided in one property the average duration for that adaptation type may include the associated works. 12 Time Frame & Cost for Each Type of Major Adaptation - South Type Number Average Duration Shortest Time Longest Time Average cost Comments Stair lift 10 116 days 76 days 183 days £2,881 Ramp 2 121 days 114 days 129 days £2,737 Level Access Shower 23 104 days 55 days 183 days £5,040 Ground Floor Extension 2 409 days 403 days 415 days £28,588 Development of plans slowed the delivery. House was in conservation area, trouble with start date and weather conditions. Issue identified with a tree and tree surgeon was difficult. Ground Floor Conversion 2 684 days 521 days 848 days £25,818 Customer had problems raising money to fund additional cost – application for funding made to SAFFA. Steps/Half Step 0 N/A N/A N/A N/A Through Floor Lift or Step Lift 0 N/A N/A N/A N/A All (Including adaptations 4
HEART%20Performance%20Report%201st%20April%2017%20-%2030th%20June%2017%20docx.docx