achievement) Indicator 4: CRCs are established, fully staffed and effective Value (quantitative/ 0 4 4 4 4 qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Achieved target. (incl. % achievement) Indicator 5: Number of community infrastructure repair and rehabilitation contracts completed Value (quantitative/ 0 TBD TBD 277 288 qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Exceeded target by 4% (incl. % achievement) Community urban development plan completed and approved by the Communities Indicator 6: Value (quantitative 0 TBD TBD 4 4 or Qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Target achieved. (incl. % achievement) Baseline established no later than 6 months after project launch and M&E reports available Indicator 7: annually Value (quantitative/ 0 1 1 1 1 qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Target achieved. (incl. % achievement) Number of households provided Return Cash Grants Indicator 8: Value Not Not (quantitative/ 12,000 13,900 14,021 Applicable Applicable qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Target exceeded. (incl. % achievement) Note: Indicator targets were not changed during 3rd Restructuring. G. Ratings of Project Performance in ISRs
achievement) Indicator 4: CRCs are established, fully staffed and effective Value (quantitative/ qualitative) 0 4 4 4 4 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Achieved target. Indicator 5: Number of community infrastructure repair and rehabilitation contracts completed Value (quantitative/ qualitative) 0 TBD TBD 277 288 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Exceeded target by 4% Indicator 6: Community urban development plan completed and approved by the Communities Value (quantitative or Qualitative) 0 TBD TBD 4 4 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Target achieved. Indicator 7: Baseline established no later than 6 months after project launch and M&E reports available annually Value (quantitative/ qualitative) 0 1 1 1 1 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Target achieved. Indicator 8: Number of households provided Return Cash Grants Value (quantitative/ qualitative) Not Applicable Not Applicable 12,000 13,900 14,021 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Target exceeded. Note: Indicator targets were not changed during 3rd Restructuring. G. Ratings of Project Performance in ISRs
Implementation-Completion-and-Results-Report-Port-au-Prince-Neighborhood-Housing-Reconstruction-P125805-11012017.docx