Decant Failure to Programme Stage 1 2 5 5 10 Early decant plan NHS identify delay and Stage initiated by NHS alternative 2 GG&C location for occupants of existing accommodation due for demolition. Delay Asbestos Failure to Programme Stage 1 5 5 5 25 Early engagement NHS undertaken delay and Stage with NHS GG&C Asbestos survey 2 Asbestos team works / removal in advance of demolition programme Delay Demolition Existing wards Programme 1 and 5 5 5 25 NHS Engagement NHS not demolished delay Stage 2 with NHS GG&C in-line with Demolitions hWS Programme programme Manager and requirements. Contractor
Decant Failure to identify alternative location for occupants of existing accommodation due for demolition. Programme delay Stage 1 and Stage 2 2 5 5 10 Early decant plan initiated by NHS GG&C NHS Delay Asbestos Failure to undertaken Asbestos survey works / removal in advance of demolition programme Programme delay Stage 1 and Stage 2 5 5 5 25 Early engagement with NHS GG&C Asbestos team NHS Delay Demolition Existing wards not demolished in-line with hWS programme requirements. Programme delay 1 and Stage 2 5 5 5 25 NHS Engagement with NHS GG&C Demolitions Programme Manager and Contractor NHS
Initial%20Agreement%20Mental%20Health%202%20Ward%20DBFM%20Scheme-v13.docx