Indicator 3: Direct project beneficiaries Value quantitative or 0 210,000 210,000 210,000 348,163 Qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Core Supplemental Indicator. Exceeded target by 66% (incl. % achievement) Indicator 4: Direct project Female beneficiaries Value quantitative or 0 105,000 105,000 105,000 182,089 Qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Core Supplemental Indicator. Exceeded target by 73% (incl. % achievement) Note: Indicator targets were not changed during the 3rd Restructuring. (b) Intermediate Outcome Indicator(s) Indicator Baseline Original Target Formally Revised Formally Revised Actual Value Values Target Values Target Values Achieved at (approval 1st 2nd Completion or documents) Restructuring Restructuring Target Years Indicator 1: Percentage volume (m3) of debris cleared in neighborhoods Value (quantitative/ 0 TBD TBD 1,154 2,405 qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Target exceeded by 108% (incl. % Target to be determined as a % of contracted agreement of volume removed from total achievement) volume. However, only the volume removed by contractors is reported. Indicator 2: Number of housing units repaired compliant with standards Value (quantitative/ 0 8,300 3,000 1,162 1,134 qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Achieved 98% of target. (incl. % achievement) Indicator 3: Number of houses rebuilt compliant with standards Value (quantitative/ 0 3,700 1,000 938 944 qualitative) Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments Exceeded target. (incl. %
Indicator 3: Direct project beneficiaries Value quantitative or Qualitative) 0 210,000 210,000 210,000 348,163 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Core Supplemental Indicator. Exceeded target by 66% Indicator 4: Direct project Female beneficiaries Value quantitative or Qualitative) 0 105,000 105,000 105,000 182,089 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Core Supplemental Indicator. Exceeded target by 73% Note: Indicator targets were not changed during the 3rd Restructuring. (b) Intermediate Outcome Indicator(s) Indicator Baseline Original Target Values (approval documents) Formally Revised Target Values 1st Restructuring Formally Revised Target Values 2nd Restructuring Actual Value Achieved at Completion or Target Years Indicator 1: Percentage volume (m3) of debris cleared in neighborhoods Value (quantitative/ qualitative) 0 TBD TBD 1,154 2,405 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Target exceeded by 108% Target to be determined as a % of contracted agreement of volume removed from total volume. However, only the volume removed by contractors is reported. Indicator 2: Number of housing units repaired compliant with standards Value (quantitative/ qualitative) 0 8,300 3,000 1,162 1,134 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % achievement) Achieved 98% of target. Indicator 3: Number of houses rebuilt compliant with standards Value (quantitative/ qualitative) 0 3,700 1,000 938 944 Date achieved 31-Jul-2011 30-Jun-2015 11-Oct-2012 12-Feb-2015 31-Dec-2016 Comments (incl. % Exceeded target.
Implementation-Completion-and-Results-Report-Port-au-Prince-Neighborhood-Housing-Reconstruction-P125805-11012017.docx