communications expectations their influence for a project. Communications tools 8 22 24 The network and the Forward and backward Analyze sample – critical path passes network diagrams Slack and critical path Assigning resources Milestones Lags, leads and loops 9 25 27 Automation tools for Tutorial for automation tool Implement a project – network and critical in an automated path analysis software tool 10 28 30 Earned Value Planned value, earned Carry out an – Management value and actual cost earned value analysis using Cost and Schedule data. Performance Indices Cost and schedule analyses 11 31 33 Risk analysis Positive and negative risks Perform a – qualitative risk Risk strategies analysis for a Qualitative risk analyses project Program Evaluation and Review Technique Contingencies and reserves 12 34 36 Quality Quality standards Create a quality – plan. Cause and effect diagrams Identify quality Audits metrics to control quality. Construct a Cause and Effect diagram. 13 37 39 Procurement Contract types and risks Calculate the – incentive fee for a Incentive and award fees contract 14 40 42 Ethics Ethics and professional Give example of – responsibility personal ethical issues that could Ethical case studies apply to projects. 15 43 44 Presentation of Final projects – students’ final Lessons learned projects Presentation of lessons learned 16 45 Final Examination
communications expectations Communications tools their influence for a project. 8 22 – 24 The network and the critical path Forward and backward passes Slack and critical path Assigning resources Milestones Lags, leads and loops Analyze sample network diagrams 9 25 – 27 Automation tools for network and critical path analysis Tutorial for automation tool Implement a project in an automated software tool 10 28 – 30 Earned Value Management Planned value, earned value and actual cost Cost and Schedule Performance Indices Cost and schedule analyses Carry out an earned value analysis using data. 11 31 – 33 Risk analysis Positive and negative risks Risk strategies Qualitative risk analyses Program Evaluation and Review Technique Contingencies and reserves Perform a qualitative risk analysis for a project 12 34 – 36 Quality Quality standards Cause and effect diagrams Audits Create a quality plan. Identify quality metrics to control quality. Construct a Cause and Effect diagram. 13 37 – 39 Procurement Contract types and risks Incentive and award fees Calculate the incentive fee for a contract 14 40 – 42 Ethics Ethics and professional responsibility Ethical case studies Give example of personal ethical issues that could apply to projects. 15 43 – 44 Presentation of students’ final projects Presentation of lessons learned Final projects Lessons learned 16 45 Final Examination
PM-Foundational.docx