Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) Indicator 14 : B1: Transparency Entity level paying systems established 100% of Entity Value payments made Un-transparent, manual (quantitative through the Not achieved paying system operating or Qualitative) accredited paying system Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments All IPARD like Rural Development Grants are made through paying system. A (incl. % software application to handle direct payments remains to be developed. achievement) B2: Entity level rural development plans established and overseen by Monitoring Indicator 15 : Committees Monitoring Value Committee No BIH rural development Partially achieved, (quantitative reformulating RD plan about 50%. or Qualitative) program on M&E report Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments See the details in Annex 4 of the ICR. Both entities have developed their respective (incl. % rural development programs and agricultural strategies. achievement) B3: Increase in RD funding and number of grants supporting competitive agriculture Indicator 16 : activities Value More than 50% of Only 10% of agricultural Partially achieved, (quantitative all payments are subsidies are structural about 50% or Qualitative) structural Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments Approximately 25% of agricultural payments are in structural form, for investments. (incl. % Ratio used to be higher before floods in 2014, but it is expected to recover to 50% over achievement) the next couple of years. Indicator 17 : MOFTER RD payment and registries database and reporting system established MOFTER publishes a consolidated This indicator was No central collation or report of BiH dropped (quantitative reporting of market or market and restructuring in July or Qualitative) structural payments development 2011 payments Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) B4: Rehabilitation investments completed before end of construction and farming Indicator 18 : season in October, 2011
Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) Indicator 14 : B1: Transparency Entity level paying systems established Value (quantitative or Qualitative) Un-transparent, manual paying system operating 100% of Entity payments made through the accredited paying system Not achieved Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) All IPARD like Rural Development Grants are made through paying system. A software application to handle direct payments remains to be developed. Indicator 15 : B2: Entity level rural development plans established and overseen by Monitoring Committees Value (quantitative or Qualitative) No BIH rural development plan Monitoring Committee reformulating RD program on M&E report Partially achieved, about 50%. Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) See the details in Annex 4 of the ICR. Both entities have developed their respective rural development programs and agricultural strategies. Indicator 16 : B3: Increase in RD funding and number of grants supporting competitive agriculture activities Value (quantitative or Qualitative) Only 10% of agricultural subsidies are structural More than 50% of all payments are structural Partially achieved, about 50% Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) Approximately 25% of agricultural payments are in structural form, for investments. Ratio used to be higher before floods in 2014, but it is expected to recover to 50% over the next couple of years. Indicator 17 : MOFTER RD payment and registries database and reporting system established (quantitative or Qualitative) No central collation or reporting of market or structural payments MOFTER publishes a consolidated report of BiH market and development payments This indicator was dropped restructuring in July 2011 Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) Indicator 18 : B4: Rehabilitation investments completed before end of construction and farming season in October, 2011
1482852108425-000A10458-ICR-P101213-FINAL-12272016.docx