Target focus areas and identify Ongoing JJI Housing Committee Annual review of current and new focus areas if data warrants potential focus areas Develop production goals with December 2014 JJI Housing Committee Production goals identified housing partners for focus areas such as Garfield Corridor GOAL: Increase quality homeownership rates by 5% (approximately 80-100 units) between 2015 and 2020 by building new and rehabbing vacant homes for sale and converting rentals into homeownership units. Actions Timeline Responsible Party Performance Measures Create and convert 80 to 100 2015 to 2020 JJI Housing Committee in Number of units quality homeownership units by coordination with HOUSE converted/created acquiring and redeveloping sites or facilitating conversion Secure funding Annual JJI Housing Committee in Funding for 16-20 units secured coordination with HOUSE per year Develop and implement implementing by December JJI Housing Committee in Marketing plan adopted with marketing plan for all 2014 coordination with HOUSE implementation schedule homeownership housing and finance products GOAL: Improve quality of rental units measured by self-reported data Actions Timeline Responsible Performance Measures Identify rental with history of Begin January 2014 and continue Work with neighborhood After 2014 the number of rental multiple code violations and cross over a five year period inspection services (aka code units with code violations reference with landlords. Work enforcement) and try to decreases 10% per year over the with city government to enforce accelerate process for following four years codes with those properties. remediation of violations and explore publicizing properties that are a constant issue Encourage and support Start in 2015 JACC Board with Evansville By the end of 2015 have at least construction of new quality rental Redevelopment Commission 25 quality new rental units under units in appropriate places in the construction or by the end of neighborhood that enhance the 2014 establish a more strategy of promoting a appropriate quantitative measure community
Target focus areas and identify new focus areas if data warrants Ongoing JJI Housing Committee Annual review of current and potential focus areas Develop production goals with housing partners for focus areas such as Garfield Corridor December 2014 JJI Housing Committee Production goals identified GOAL: Increase quality homeownership rates by 5% (approximately 80-100 units) between 2015 and 2020 by building new and rehabbing vacant homes for sale and converting rentals into homeownership units. Actions Timeline Responsible Party Performance Measures Create and convert 80 to 100 quality homeownership units by acquiring and redeveloping sites or facilitating conversion 2015 to 2020 JJI Housing Committee in coordination with HOUSE Number of units converted/created Secure funding Annual JJI Housing Committee in coordination with HOUSE Funding for 16-20 units secured per year Develop and implement marketing plan for all homeownership housing and finance products implementing by December 2014 JJI Housing Committee in coordination with HOUSE Marketing plan adopted with implementation schedule GOAL: Improve quality of rental units measured by self-reported data Actions Timeline Responsible Performance Measures Identify rental with history of multiple code violations and cross reference with landlords. Work with city government to enforce codes with those properties. Begin January 2014 and continue over a five year period Work with neighborhood inspection services (aka code enforcement) and try to accelerate process for remediation of violations and explore publicizing properties that are a constant issue After 2014 the number of rental units with code violations decreases 10% per year over the following four years Encourage and support construction of new quality rental units in appropriate places in the neighborhood that enhance the strategy of promoting a community Start in 2015 JACC Board with Evansville Redevelopment Commission By the end of 2015 have at least 25 quality new rental units under construction or by the end of 2014 establish a more appropriate quantitative measure
Jacobsville-Quality-of-Life-Plan-status.docx