Annex 1: Logframe Activity Description of sub-activities conducted Output and Main national Objectively Responsible by the CTCN deliverables partners verifiable person/organization involved indicator Kick-Off Meeting IDDI, Ministry for Ministry for Environment and Environment and Natural Natural Resources Resources, Technical Committee, communities 1.1. Gathering existing documentation IDDI 1. Review of the Work document IDDI, Technical The existing risk existing risk summarizing the Committee analyses have been analysis for the area results of the reviewed of the project with review, including 1.2. Reviewing and analysing information IDDI CTCN EWS perspective recommendations that is gathered for future research 1.3. Validation with actors in the project IDDI, IDDI in this area area communities 1.4. Conclusions and recommendations IDDI CTCN 1.5. Documenting results and observations IDDI CTCN 2. Analysis of actors 2.1. Review of the EWS legal framework in Documenting the IDDI, Technical Actors and IDDI and institutions for the Dominican Republic results of the Committee institutions for workshop and 2.2. Identification of actors and institutions IDDI, Technical IDDI recommendations to involve Committee, early warning early warning communities systems in the systems in the 2.3. Design and preparation of analysis IDDI, Technical CTCN Dominican Republic Dominican workshop Committee Republic have been
Annex 1: Logframe Activity Description of sub-activities conducted by the CTCN Output and deliverables Main national partners involved Objectively verifiable indicator Responsible person/organization Kick-Off Meeting IDDI, Ministry for Environment and Natural Resources, Technical Committee, communities Ministry for Environment and Natural Resources 1. Review of the existing risk analysis for the area of the project with EWS perspective 1.1. Gathering existing documentation Work document summarizing the results of the review, including recommendations for future research in this area IDDI, Technical Committee The existing risk analyses have been reviewed IDDI 1.2. Reviewing and analysing information that is gathered IDDI CTCN 1.3. Validation with actors in the project area IDDI, communities IDDI 1.4. Conclusions and recommendations IDDI CTCN 1.5. Documenting results and observations IDDI CTCN 2. Analysis of actors and institutions for early warning systems in the Dominican Republic 2.1. Review of the EWS legal framework in the Dominican Republic Documenting the results of the workshop and recommendations IDDI, Technical Committee Actors and institutions for early warning systems in the Dominican Republic have been IDDI 2.2. Identification of actors and institutions to involve IDDI, Technical Committee, communities IDDI 2.3. Design and preparation of analysis workshop IDDI, Technical Committee CTCN
plan_de_respuesta_2015000028_en.docx