Launch Vehicle Final Assembly and Test Contractor statement that final assembly and test of 9 L-05 the Launch Vehicle is substantially completed and on schedule for shipment to launch site. Mission Specific System Acceptance Review (MSSAR) or equivalent complete and CDRL C1-1 MSSAR has been submitted to NASA. Verification loads cycle complete and CDRL C4-7 Verification Coupled Dynamic Loads Cycle has been approved by NASA. Approval of PGAA (L-6M) CDRL C4-1 Launch Vehicle Systems Readiness Review Obtain concurrence to erect L/V on pad, or to 10 L-02 continue with L/V processing at the field site. Review includes mission overview, mission analysis, vehicle hardware and software, status on the factory buildup and launch site schedule. Mission Success Criteria & Determination and Methodology, CDRL C2-5 has been submitted and approved by NASA. 11 L Launch Launch event occurred and CDRL 4-12 has been delivered for review. 12 L+03 Mission Success Determination Final Flight Report completed and CDRL C4-13 has been submitted to NASA. 1 The and descriptions may be tailored to align with the “Program Event” “Accomplishment Criteria” contractor’s standard launch service process as long as the and descriptions remain “Program Event” “Accomplishment Criteria” substantially the same as is stated above. 2 If ATP is greater than L-30M the milestone date will be defined in the RLSP.
9 L-05 Launch Vehicle Final Assembly and Test MSSAR Verification Coupled Dynamic Loads Cycle Contractor statement that final assembly and test of the Launch Vehicle is substantially completed and on schedule for shipment to launch site. Mission Specific System Acceptance Review (MSSAR) or equivalent complete and CDRL C1-1 has been submitted to NASA. Verification loads cycle complete and CDRL C4-7 has been approved by NASA. Approval of PGAA (L-6M) CDRL C4-1 10 L-02 Launch Vehicle Systems Readiness Review Obtain concurrence to erect L/V on pad, or to continue with L/V processing at the field site. Review includes mission overview, mission analysis, vehicle hardware and software, status on the factory buildup and launch site schedule. Mission Success Criteria & Determination and Methodology, CDRL C2-5 has been submitted and approved by NASA. 11 L Launch Launch event occurred and CDRL 4-12 has been delivered for review. 12 L+03 Mission Success Determination Final Flight Report completed and CDRL C4-13 has been submitted to NASA. 1 The “Program Event” and “Accomplishment Criteria” descriptions may be tailored to align with the contractor’s standard launch service process as long as the “Program Event” and “Accomplishment Criteria” descriptions remain substantially the same as is stated above. 2 If ATP is greater than L-30M the milestone date will be defined in the RLSP.
146413-SOL-001-003.docx