Committee members of the implications of HHS 2020 and of their role in helping to define the future and in championing the project. The State plans additional working meetings with Steering Committee members to continue this discussion at more detailed level. 9 CSESR Open High High Red G. Funding: Initial Cost estimates Feasibility study Mitigation HSD is There is a risk that the cost Future Procurments provided by other projections/results continuing its of a CSES replacement states efforts to define may exceed current state an option that budgets. New Mexico's might be less current financial costly to situation implement. Cost will have a higher weightage in the process of identifying the most suitable alternative without compromising on the technical and operational viability.
Committee members of the implications of HHS 2020 and of their role in helping to define the future and in championing the project. The State plans additional working meetings with Steering Committee members to continue this discussion at more detailed level. 9 CSESR Open High High Red G. Funding: There is a risk that the cost of a CSES replacement may exceed current state budgets. Initial Future Procurments Cost estimates provided by other states New Mexico's current financial situation Feasibility study projections/results Mitigation HSD is continuing its efforts to define an option that might be less costly to implement. Cost will have a higher weightage in the process of identifying the most suitable alternative without compromising on the technical and operational viability.
HSD-MMISR%20Project%20Management%20Plan.docx