Low capacity in ARMM Regional Government We will increase the level and frequency of monitoring departments, political instability or conflict significantly activities to ensure that the program remains on track delays program implementation. and that we are able to respond to rapidly changing environments and high levels of personal and program risk. Weak capacity in the ARMM Department of Education will need to be supplemented by implementing partners to maintain a momentum for reform. Unsuccessful transition to a new supporting contractor DFAT and the Department of the Interior and Local and management model for Provincial Road Management Government will jointly direct Provincial Road Facility. Management Facility strategy and operations through a facility management group. Detailed transition plans will be implemented during a two month staged transition to a supporting contractor. Inability of Taguig City to identify a suitable site for Renew discussions with Taguig City officials to identify construction of safer settlements in the city. a new site, or deliver on our commitment by exploring options to fund an existing social housing provider already active in the area. Pressures to broaden and diversify the Mindanao Streamline projects into a more focused program in strategy, dissipating impact and desired results. keeping with the Mindanao Conflict Affected Areas Delivery Strategy. Failure to implement the recommendations of the Develop implementation plans and use these to track independent review of the Human Resource and progress instituting the recommendations of reviews. Organisational Development Facility and Coalitions for Change.
Low capacity in ARMM Regional Government departments, political instability or conflict significantly delays program implementation. We will increase the level and frequency of monitoring activities to ensure that the program remains on track and that we are able to respond to rapidly changing environments and high levels of personal and program risk. Weak capacity in the ARMM Department of Education will need to be supplemented by implementing partners to maintain a momentum for reform. Unsuccessful transition to a new supporting contractor and management model for Provincial Road Management Facility. DFAT and the Department of the Interior and Local Government will jointly direct Provincial Road Management Facility strategy and operations through a facility management group. Detailed transition plans will be implemented during a two month staged transition to a supporting contractor. Inability of Taguig City to identify a suitable site for construction of safer settlements in the city. Renew discussions with Taguig City officials to identify a new site, or deliver on our commitment by exploring options to fund an existing social housing provider already active in the area. Pressures to broaden and diversify the Mindanao strategy, dissipating impact and desired results. Streamline projects into a more focused program in keeping with the Mindanao Conflict Affected Areas Delivery Strategy. Failure to implement the recommendations of the independent review of the Human Resource and Organisational Development Facility and Coalitions for Change. Develop implementation plans and use these to track progress instituting the recommendations of reviews.
philippines-appr-2012-13.docx