Update festival Core Complete by map to include Comm., June 2013 all camping, Security parking and gates (including public and volunteer parking) Develop Office, Winter coordinator and CFG Board 2013 office job descriptions Meet with Chair, AD September Providence 2012, Spring Farm to 2013 discuss festival and access Print large Office June 2013 stage schedules to post at stages etc. throughout festival Develop Traffic and Complete by laminated cue parking June 2013 cards for traffic coordinators, and parking teams Order lanyards Office April 2013 and pouches for passes Provide contact All July 2013 info for weekend, distribute to teams Ensure Sanitation bathrooms are cleaned Develop CFG volunteer Board, book and Committee policies Book first aid Office coverage for volunteer
Update festival map to include all camping, parking and gates (including public and volunteer parking) Core Comm., Security Complete by June 2013 Develop coordinator and office job descriptions Office, CFG Board Winter 2013 Meet with Providence Farm to discuss festival and access Chair, AD September 2012, Spring 2013 Print large stage schedules to post at stages etc. throughout festival Office June 2013 Develop laminated cue cards for traffic and parking teams Traffic and parking coordinators, Complete by June 2013 Order lanyards and pouches for passes Office April 2013 Provide contact info for weekend, distribute to teams All July 2013 Ensure bathrooms are cleaned Sanitation Develop volunteer and policies CFG Board, Committee Book first aid coverage for volunteer Office book
IFF%202012-FinalReport-Chair.docx