Annex 2. Outputs by Component Component Achievements Output Unit Original Restructuring Actual Target Target Component 1: Debris Removal and Housing Repair and Reconstruction Building debris was removed by specialized enterprises from public spaces (and TBD 1,154 2,405 Debris Removal m3 subject to the consent of the owner, private lots). Constructions marked as unsafe and beyond repair (i.e., red-tagged houses by MTPCT) or considered unfit for repair were safely demolished. Housing Repair and Support was provided to residents of the selected Port-au-Prince neighborhoods 8,300 1,162 1,134 # Retrofitting to carry out repairs and/or retrofit yellow-tagged houses and buildings under the owners’ own initiative (hiring contractors, labor, etc.,) in compliance with standards (many standards existed) and endorsed by MTPTC and the municipality. The target was scaled down during the restructurings due to a missing baseline. The amounts allocated (US$1,350 for repairs and US$3,500 for retrofitting that could also serve as a down payment to get a bank loan), the area determined by UN-Habitat design (18 m2) and the standards to be used remained contentious during project implementation, although efforts were made to increase the area to 22 m2 and allow for a modular construction in the housing that allowed for expansion by the owner in the future and included the structural reinforcement of houses to enable them to withstand the effects of possible future earthquakes with likely different seismic parameters. All technical assessments and grant agreements were prepared by CRCs and agreements were signed between BMPAD and the owners, while CRCs were responsible for work supervision; the grant was paid in four equal tranches. Housing repair and retrofitting reached 98% of the target. Housing Construction Cash Grants were provided to Beneficiaries for the on-site reconstruction of 3,700 938 944 # tagged houses and buildings, and houses unfit for repair. The amounts allocated (US$3,600), the house sizes (18m2, 25 m2, 36 m2 and 46 m2 depending on whether it was a single family or a multi-family house) and the standards to be
Annex 2. Outputs by Component Component Achievements Output Unit Original Target Restructuring Target Actual Component 1: Debris Removal and Housing Repair and Reconstruction Debris Removal Building debris was removed by specialized enterprises from public spaces (and subject to the consent of the owner, private lots). Constructions marked as unsafe and beyond repair (i.e., red-tagged houses by MTPCT) or considered unfit for repair were safely demolished. m3 TBD 1,154 2,405 Housing Repair and Retrofitting Support was provided to residents of the selected Port-au-Prince neighborhoods to carry out repairs and/or retrofit yellow-tagged houses and buildings under the owners’ own initiative (hiring contractors, labor, etc.,) in compliance with standards (many standards existed) and endorsed by MTPTC and the municipality. The target was scaled down during the restructurings due to a missing baseline. The amounts allocated (US$1,350 for repairs and US$3,500 for retrofitting that could also serve as a down payment to get a bank loan), the area determined by UN-Habitat design (18 m2) and the standards to be used remained contentious during project implementation, although efforts were made to increase the area to 22 m2 and allow for a modular construction in the housing that allowed for expansion by the owner in the future and included the structural reinforcement of houses to enable them to withstand the effects of possible future earthquakes with likely different seismic parameters. All technical assessments and grant agreements were prepared by CRCs and agreements were signed between BMPAD and the owners, while CRCs were responsible for work supervision; the grant was paid in four equal tranches. Housing repair and retrofitting reached 98% of the target. # 8,300 1,162 1,134 Housing Construction Cash Grants were provided to Beneficiaries for the on-site reconstruction of houses and buildings, and houses unfit for repair. The amounts allocated (US$3,600), the house sizes (18m2, 25 m2, 36 m2 and 46 m2 depending on whether it was a single family or a multi-family house) and the standards to be # 3,700 938 944 tagged
Implementation-Completion-and-Results-Report-Port-au-Prince-Neighborhood-Housing-Reconstruction-P125805-11012017.docx