consultant guidance document 13 April first pilot (full) in moyamba G Heaner; M van finalized instruments to for training purposes and Epp with local field be used for duration of final refinement of team data collection; instruments uploaded into devices 14-17 April additional training and pilots G Heaner; N finalized qualitative as needed; refinement of Gardek (virtual); M instruments instruments and sampling van Epp; M Chea strategy 18 -19 April qualitative data collectionin G Heaner; M van moyamba and port loko Epp; M Chea with local field team 20-22 April further recruitment and G Heaner; S training for additoinal Kelliher; M Chea; S enumerators and team Tolley leaders; 22 April finalization of qualitative G Heaner finalized instruments and quantitative instruments; final upload to tablets 22 April – 14 refinement of baseline G Heaner; Plan approved m&e May methodology and m&e staff framework framework with pwc/coffey/dfid 22 April – 14 further traiing, recruitment G Heaner, S May and prepartion for Kelliher, Plan staff, additional tasks for local field teams household surveys and learning assessments 15 May – 22 data collection with support G Heaner; S progress reports from June from staff – oversee the Kelliher; M Chea; S field coodinator (by start up of PROJECT. field Tolley; local field phone) every other day coordinator transition to team to team leader; local team leaders uploaded to computer nightly; and internet when possible but minimum 2x per district 03– 21 June data collection for school S Kelliher, local data and learning field teams with assessments in kono and remote support kenema from G Heaner
consultant guidance document 13 April first pilot (full) in moyamba for training purposes and final refinement of instruments G Heaner; M van Epp with local field team finalized instruments to be used for duration of data collection; uploaded into devices 14-17 April additional training and pilots as needed; refinement of instruments and sampling strategy G Heaner; N Gardek (virtual); M van Epp; M Chea finalized qualitative instruments 18 -19 April qualitative data collectionin moyamba and port loko G Heaner; M van Epp; M Chea with local field team 20-22 April further recruitment and training for additoinal enumerators and team leaders; G Heaner; S Kelliher; M Chea; S Tolley 22 April finalization of qualitative and quantitative instruments; final upload to tablets G Heaner finalized instruments 22 April – 14 May refinement of baseline methodology and m&e framework with pwc/coffey/dfid G Heaner; Plan staff approved m&e framework 22 April – 14 May further traiing, recruitment and prepartion for additional tasks for household surveys and learning assessments G Heaner, S Kelliher, Plan staff, local field teams 15 May – 22 June data collection with support from staff – oversee the start up of PROJECT. field coordinator transition to local team leaders G Heaner; S Kelliher; M Chea; S Tolley; local field team progress reports from field coodinator (by phone) every other day to team leader; uploaded to computer nightly; and internet when possible but minimum 2x per district 03– 21 June data collection for school data and learning assessments in kono and kenema S Kelliher, local field teams with remote support from G Heaner
Plan%20International%20UK%20Approved%20GEC%20M&E%20Framework.docx