Stakeholder Limited public extension Partially achieved, managed contracted, Value services in the RS and none 40% of the target public/private quantitative or in the FBiH. Few public value. See the details extension service Qualitative) private extension in section 3.2 of the reaching 20% of partnerships ICR. commercial farmers Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments Although this indicator was dropped, good progress on extension services was achieved (incl. % in the RS. achievement) Registries and databases for the effective management of incentive payments, tracking Indicator 4 : sanitary inspection data at Entity with reporting capacity to State level agencies and MOFTER are in place approximating EU systems Substantially achieved, about 80% Value Link various No systematic registry and of the target value. quantitative or registries for Farm reporting capacity in place See the details in Qualitative) Information System section 3.2 of the ICR. Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments The links at Entity and State level have been established. The outcome was affected by (incl. % the project inability to establish an agreed payment structure. achievement) Before restructuring: One hundred of rural development structural payments made Indicator 5 : through harmonized, EU-IPARD compliant institutions and systems at the level of each Entity Un-transparent agricultural Harmonized, EU and rural development IPARD compliant Not achieved. See the support targeting and rural development quantitative or details in section 3.2 administrative procedures. structural payments Qualitative) of the ICR. Poor monitoring and impact made at the level of evaluation each Entity Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % The indicator was dropped after restructuring in July 2011. achievement) After restructuring: Flood rehabilitation grants help communities recover to pre-flood Indicator 6 : level of economic Value Fully achieved. See Some 15% of community Execution of works quantitative or the details in section assets destroyed and goods contracts Qualitative) 3.2 of the ICR. Date achieved 07/12/2011 06/30/2016 06/30/2016 Comments This is a new indicator added after restructuring in July 2011 to measure impact of (incl. % flood rehabilitation activities. achievement) (b) Intermediate Outcome Indicator(s)
Value quantitative or Qualitative) Limited public extension services in the RS and none in the FBiH. Few public private extension partnerships Stakeholder managed contracted, public/private extension service reaching 20% of commercial farmers Partially achieved, 40% of the target value. See the details in section 3.2 of the ICR. Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) Although this indicator was dropped, good progress on extension services was achieved in the RS. Indicator 4 : Registries and databases for the effective management of incentive payments, tracking sanitary inspection data at Entity with reporting capacity to State level agencies and MOFTER are in place approximating EU systems Value quantitative or Qualitative) No systematic registry and reporting capacity in place Link various registries for Farm Information System Substantially achieved, about 80% of the target value. See the details in section 3.2 of the ICR. Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) The links at Entity and State level have been established. The outcome was affected by the project inability to establish an agreed payment structure. Indicator 5 : Before restructuring: One hundred of rural development structural payments made through harmonized, EU-IPARD compliant institutions and systems at the level of each Entity quantitative or Qualitative) Un-transparent agricultural and rural development support targeting and administrative procedures. Poor monitoring and impact evaluation Harmonized, EU IPARD compliant rural development structural payments made at the level of each Entity Not achieved. See the details in section 3.2 of the ICR. Date achieved 05/23/2007 06/30/2012 06/30/2016 Comments (incl. % achievement) The indicator was dropped after restructuring in July 2011. Indicator 6 : After restructuring: Flood rehabilitation grants help communities recover to pre-flood level of economic Value quantitative or Qualitative) Some 15% of community assets destroyed Execution of works and goods contracts Fully achieved. See the details in section 3.2 of the ICR. Date achieved 07/12/2011 06/30/2016 06/30/2016 Comments (incl. % achievement) This is a new indicator added after restructuring in July 2011 to measure impact of flood rehabilitation activities. (b) Intermediate Outcome Indicator(s)
1482852108425-000A10458-ICR-P101213-FINAL-12272016.docx