1 Quality of Plan and the planning JES is Weak during planning process are not satisfactory Competency Cluster 2: Implementation of approved plan Do plans implemented? What are the challenges of implementing all planned activities?; Narrative comments from Interview/Group Discussion: Score Benchmark Criteria for Benchmark This is what we want AGP to do after CDSF is over for the Government of Ethiopia to apply and institutionalize – Implementation time always follow the approved plan(implementation of all planned activities carried out on 5 Quality of Plan and the time) planning process are exemplary It would be really great if we could say we were here by the end of the project . . . this is our TARGET Implementation time mostly follow the approved plan( implementation of most[not less than 85%] planned 4 Quality of Plan and the activities carried out on time) planning process are very good It would be even better if we could get here, improving on the minimal standard Implementation time sometimes follow the approved plan(implementation of few planned activities delayed 3 Quality of Plan and the by 1.5 months) planning process are good This is the minimum standard of where we want to be Implementation time occasionally follow the approved plan(implementation of some planned activities 2 Quality of Plan and the delayed by 2 months) planning process are fair There is where we think we are probably are right now based on our knowledge 1 Quality of Plan and the Implementation time poorly follow the approved plan( implementation of some planned activities delayed by 3 planning process are not months and beyond) satisfactory
1 Quality of Plan and the planning process are not satisfactory JES is Weak during planning Competency Cluster 2: Implementation of approved plan Do plans implemented? What are the challenges of implementing all planned activities?; Narrative comments from Interview/Group Discussion: Score Benchmark Criteria for Benchmark This is what we want AGP to do after CDSF is over – for the Government of Ethiopia to apply and institutionalize 5 Quality of Plan and the planning process are exemplary Implementation time always follow the approved plan(implementation of all planned activities carried out on time) It would be really great if we could say we were here by the end of the project . . . this is our TARGET 4 Quality of Plan and the planning process are very good Implementation time mostly follow the approved plan( implementation of most[not less than 85%] planned activities carried out on time) It would be even better if we could get here, improving on the minimal standard 3 Quality of Plan and the planning process are good Implementation time sometimes follow the approved plan(implementation of few planned activities delayed by 1.5 months) This is the minimum standard of where we want to be 2 Quality of Plan and the planning process are fair Implementation time occasionally follow the approved plan(implementation of some planned activities delayed by 2 months) There is where we think we are probably are right now based on our knowledge 1 Quality of Plan and the planning process are not satisfactory Implementation time poorly follow the approved plan( implementation of some planned activities delayed by 3 months and beyond)
Planning-Region-Woreda.docx