Successful implementation of the SIBI Communications Plan. Delivery of the SIBI Communications Plan. Further, the Operational Plan 2014-2015 also outlines what milestones and deliverables the project has agreed to fulfil. These are replicated in the following two tables. While Table 4 is relevant only to the 2014-2015 financial year, it provides a valuable insight into the specific and ongoing activities that will require to be reported on for the life of the project. Table 3 Major milestones of the project for the life of the project Main Activities / Milestone Milestone Date Genetics resource flock established. 31 December 2014 ASBVs strategy developed and implemented. 31 December 2015 LTEM course developed and delivery commenced for mixed 31 December 2015 farming enterprises. Potential partners in China and the Middle East are identified and 30 June 2016 engaged to participate in dedicated value chains. Appointment of SBC leader, industry development and business 30 June 2016 staff. New premium sheep meat product developed. 31 December 2016 China Plate pilot Report is finalised. 31 December 2016 Agrifood Business Skills courses, study tours and cultural awareness programs developed and delivered to value chain 30 June 2017 participants. Development and delivery of Lifetime Ewe Management (LTEM) June 2017 and a strategy to increase the adoption of Australian Breeding Values Installation of contemporary labour saving and electronic sheep 31 December 2017 management technologies at Katanning Research Facility. Industry Web-portal developed and operational. 31 December 2017 SBC Business Plan developed in partnership with industry. 30 June 2018 Development of four new value chains for premium WA sheep 30 June 2018 meat products, breeding and slaughter ready stock. Final report. 31 December 2018 Table 4 Evaluation-relevant milestones of the project 2014-2015 Description Completion date Development of WA LTEM manual for grain and sheep producers and deliverer February 2015 training/retraining Communication plan developed February 2015
Delivery of the SIBI Communications Plan. Successful implementation of the SIBI Communications Plan. Further, the Operational Plan 2014-2015 also outlines what milestones and deliverables the project has agreed to fulfil. These are replicated in the following two tables. While Table 4 is relevant only to the 2014-2015 financial year, it provides a valuable insight into the specific and ongoing activities that will require to be reported on for the life of the project. Table 3 Major milestones of the project for the life of the project Main Activities / Milestone Milestone Date Genetics resource flock established. 31 December 2014 ASBVs strategy developed and implemented. 31 December 2015 LTEM course developed and delivery commenced for mixed farming enterprises. 31 December 2015 Potential partners in China and the Middle East are identified and engaged to participate in dedicated value chains. 30 June 2016 Appointment of SBC leader, industry development and business staff. 30 June 2016 New premium sheep meat product developed. 31 December 2016 China Plate pilot Report is finalised. 31 December 2016 Agrifood Business Skills courses, study tours and cultural awareness programs developed and delivered to value chain participants. 30 June 2017 Development and delivery of Lifetime Ewe Management (LTEM) and a strategy to increase the adoption of Australian Breeding Values June 2017 Installation of contemporary labour saving and electronic sheep management technologies at Katanning Research Facility. 31 December 2017 Industry Web-portal developed and operational. 31 December 2017 SBC Business Plan developed in partnership with industry. 30 June 2018 Development of four new value chains for premium WA sheep meat products, breeding and slaughter ready stock. 30 June 2018 Final report. 31 December 2018 Table 4 Evaluation-relevant milestones of the project 2014-2015 Description Completion date Development of WA LTEM manual for grain and sheep producers and deliverer training/retraining February 2015 Communication plan developed February 2015
Impact%20Evaluation%20Plan%202014-2018.docx