Table 3, summarizes the status (Current State) of measures of success for strategic goals identified in the SCIP. The measures of success for the strategic goals for the previous year have been prepopulated from the SCIP to assist in completing the report. Please complete the progress to date and impact. Table 3: Update on Measures of Success Measures of Success Target Actual / Revised Goal Strategic Goal(s) Initial State Completion Date Progress to Date Impact Completion Date # Supported Measurement 1. Active, involved, and Strong structure SIEC functioning as the March 2015 March 2016 SIEC members all influential SIEC established for SIEC but vital link between State have demanding Strong structure working to increase and local government. jobs. Little time exists ownership and activity Members ensure SCIP for “extra” goal and initiatives are involvement communicated and carried out by their owners 2. Established Broadband Two Co-Chairs and Broadband Working December 2014 December 2015 Broadband Lack of information Working Group membership identified Group established and Working Group from FirstNet and SLIGP grant awarded meeting regularly to established. provide direction and Leadership feedback on meeting efforts to the IPSC regularly, but working group does not 3. Governance entity for Statewide CAD/RMS CAD/RMS Governance March 2014 March 2015 Stakeholders data interoperability (e.g., implemented with no Working Group have been CAD/RMS) governance entity for data established within the identified interoperability IPSC Members are being
Table 3, summarizes the status (Current State) of measures of success for strategic goals identified in the SCIP. The measures of success for the strategic goals for the previous year have been prepopulated from the SCIP to assist in completing the report. Please complete the progress to date and impact. Table 3: Update on Measures of Success Measures of Success Goal # Strategic Goal(s) Supported Initial State Target Measurement Completion Date Actual / Revised Completion Date Progress to Date Impact 1. Active, involved, and influential SIEC Strong structure established for SIEC but working to increase ownership and activity SIEC functioning as the vital link between State and local government. Members ensure SCIP goal and initiatives are communicated and carried out by their owners March 2015 March 2016 Strong structure exists SIEC members all have demanding jobs. Little time for “extra” involvement 2. Established Broadband Working Group Two Co-Chairs and membership identified and SLIGP grant awarded Broadband Working Group established and meeting regularly to provide direction and feedback on efforts to the IPSC December 2014 December 2015 Broadband Working Group established. Leadership meeting regularly, but working group does not Lack of information from FirstNet 3. Governance entity for data interoperability (e.g., CAD/RMS) Statewide CAD/RMS implemented with no governance entity for data interoperability CAD/RMS Governance Working Group established within the IPSC March 2014 March 2015 Stakeholders have been identified Members are being
IN_SCIP_Annual_Snapshot_2015.docx