Delay Analysis: As-Planned Dates Item # Item Detail Planned Start Planned Finish Date Description Date 2 Remove Remove existing 09 JUL 1990 31 JUL 1990 existing conveyor conveyors Modify existing Modify existing 30 JUL 1990 13 AUG 1990 feeders plate feeders 11 work & concrete Modify existing 09 JUL 1990 20 JUL 1990 pads plate work As-Built Dates Item # Item Detail Actual Start Date Actual Description Finish Date 2 Remove existing Remove existing 04 SEP 1990 28 SEP 1990 conveyors conveyor 05 NOV 190 30 NOV 1990 11 Modify existing Modify existing 10 SEP 1990 28 SEP 1990 feeders plate feeders 07 NOV 1990 30 NOV 1990 work & concrete Modify existing plate 10 SEP 1990 30 NOV 1990 pads work As-Planned vs As-Built Schedule (Area_1) Delay: 3.71 Changes and causes & Effects Relationship: Cause Effect Relationship Late delivery of equipment Modification of feeders is Feeders cannot be modified without (chute, motors, drives) delayed the equipment
Delay Analysis: As-Planned Dates Item # Item Description Detail Planned Start Date Planned Finish Date 2 Remove existing conveyors Remove existing conveyor 09 JUL 1990 31 JUL 1990 11 Modify existing feeders plate work & concrete pads Modify existing feeders 30 JUL 1990 13 AUG 1990 Modify existing plate work 09 JUL 1990 20 JUL 1990 As-Built Dates Item # Item Description Detail Actual Start Date Actual Finish Date 2 Remove existing conveyors Remove existing conveyor 04 SEP 1990 05 NOV 190 28 SEP 1990 30 NOV 1990 11 Modify existing feeders plate work & concrete pads Modify existing feeders 10 SEP 1990 07 NOV 1990 28 SEP 1990 30 NOV 1990 Modify existing plate work 10 SEP 1990 30 NOV 1990 As-Planned vs As-Built Schedule (Area_1) Delay: 3.71 Changes and causes & Effects Relationship: Cause Effect Relationship Late delivery of equipment (chute, motors, drives) Modification of feeders is delayed Feeders cannot be modified without the equipment
hossein.docx