1 Approval for purchase of video equipment to allow timely delivery by June 30 2012. 2 Technically competent support from manufacturer to assure delivery and installation to manufacturer’s specifications for optimal function and performance. 4.0 4.1 MANAGEMENT LIFE Phase Summary of Key Deliverables Initiation Determination for expansion of video Approvals from Senior conference network. Management. Available Federal funds. Planning Identification of appropriate system Evaluation by Network staff of additions to meet requirements. options. Procurement selections. Execution Delivery and installation of system. Coordination of implementation with manufacturer technical Monitor and Evaluation of implementation by ITD Communication to senior Control management. management. Front line supervision. Close Out PCC Close Out Phase. Documentation and presentation to PCC. 4.1.1 MANAGEMENT Technical staff will deliver the following project management products to enable this initiative: Item Product Description 1 Delivery Roster List of locations and criteria to assure delivery of equipment and its ability to function in various network situations.
1 Approval for purchase of video equipment to allow timely delivery by June 30 2012. 2 Technically competent support from manufacturer to assure delivery and installation to manufacturer’s specifications for optimal function and performance. 4.0 4.1 Phase Summary of Key Deliverables Initiation Determination for expansion of video conference network. Approvals from Senior Management. Available Federal funds. Planning Identification of appropriate system additions to meet requirements. Evaluation by Network staff of options. Procurement selections. Execution Delivery and installation of system. Coordination of implementation with manufacturer technical Monitor and Control Evaluation of implementation by ITD management. Communication to senior management. Front line supervision. Close Out PCC Close Out Phase. Documentation and presentation to PCC. 4.1.1 Technical staff will deliver the following project management products to enable this initiative: Item Product Description 1 Delivery Roster List of locations and criteria to assure delivery of equipment and its ability to function in various network situations. LIFE MANAGEMENT MANAGEMENT
HSD%20Video%20Conference%20Augmentation%20Project%20Plan%202012%2005162012-FINAL.docx