4: Workplan Australia’s next Open Government National Action Plan is due for submission by 31 August, 2018. Based on the process we used to develop our first NAP, we propose a nine-month, phase process that includes: a retrospective phase, where we’ll work with government and key stakeholders to identify continuing and prospective themes and commitments a period of raising awareness and seeking ideas of the OGP and the process to develop the next NAP a seven-week period of developing ideas, which we’ll use to develop prospective themes and commitments through online and public face-to-face workshops across Australia a of drafting commitments, which will include presenting a draft NAP for two weeks of consultation within and outside government, culminating with a workshop in Canberra and an Open Government Forum meeting to make detailed recommendations to government on the proposed NAP, and a period that involves seeking final government approval and submitting finalization the NAP to the OGP Support Unit. Our intention is to meet the Publishing this workplan early will give the public a very long lead time to facilitate their participation in the process. We requested your input into this workplan from Friday 22 September to 3 October. Input was received from several Forum members and has, where possible, been integrated. Recommendations It is recommended the Forum: Discuss and agree to the attached workplan. Attachments Proposed workplan
4: Workplan Australia’s next Open Government National Action Plan is due for submission by 31 August, 2018. Based on the process we used to develop our first NAP, we propose a nine-month, process that includes: a retrospective phase, where we’ll work with government and key stakeholders to identify continuing and prospective themes and commitments a period of raising awareness and seeking ideas of the OGP and the process to develop the next NAP a seven-week period of developing ideas, which we’ll use to develop prospective themes and commitments through online and public face-to-face workshops across Australia a phase of drafting commitments, which will include presenting a draft NAP for two weeks of consultation within and outside government, culminating with a workshop in Canberra and an Open Government Forum meeting to make detailed recommendations to government on the proposed NAP, and a finalization period that involves seeking final government approval and submitting the NAP to the OGP Support Unit. Our intention is to meet the Publishing this workplan early will give the public a very long lead time to facilitate their participation in the process. We requested your input into this workplan from Friday 22 September to 3 October. Input was received from several Forum members and has, where possible, been integrated. Recommendations It is recommended the Forum: Discuss and agree to the attached workplan. Attachments Proposed workplan
item_4_-_workplan.docx