actions for the new transformation programme Phase one of the outpatient This is not started. A Phase one of This is not improvement programme at St new strategic building the outpatient started. A new George’s underway. approach is in improvement strategic discussion. programme at building St George’s approach is in completed. discussion Proposal for the development Not on schedule to be Caton Street Not on of one floor of Caton Street as development on reviewed as part of the schedule to be a virtual / optometry-led schedule. new transformation reviewed as glaucoma clinic costed and programme. part of the new agreed. transformation programme. Virtual clinic working Virtual clinic Number of patients identified Number of for virtual clinic increasing patients identified and number increasing model now up and information developed to for the virtual month on month. and running. help patients to understand this clinic model Scaling up initiative. optimised. plans yet to be developed. Will be part of the transformation programme. Floor walker pilots underway at Floor walker pilot Identify the walker St George’s and at City Road. opportunity / started. now in place capacity for parallel clinics Uveitis pathway Uveitis pathway Agree patient pathways to Set up a facilitate stratification, and dedicated clinic stratification not stratification understand demand. for anterior started. being worked uveitis. up. Not complete. Develop a method sheet to Glaucoma discharge Establish new Glaucoma facilitate a higher rate of clinic profiles for work underway review being discharge for appropriate dual consultant undertaken and patients. clinics. discharges being done at the Croydon site. This work
actions for the new transformation programme Phase one of the outpatient improvement programme at St George’s underway. This is not started. A new strategic building approach is in discussion. Phase one of the outpatient improvement programme at St George’s completed. This is not started. A new strategic building approach is in discussion Proposal for the development of one floor of Caton Street as a virtual / optometry-led glaucoma clinic costed and agreed. Not on schedule to be reviewed as part of the new transformation programme. Caton Street development on schedule. Not on schedule to be reviewed as part of the new transformation programme. Number of patients identified for virtual clinic increasing and information developed to help patients to understand this initiative. Virtual clinic working and number increasing month on month. Number of patients identified for the virtual clinic model optimised. Virtual clinic model now up and running. Scaling up plans yet to be developed. Will be part of the transformation programme. Floor walker pilots underway at St George’s and at City Road. Floor walker pilot started. Identify the opportunity / capacity for parallel clinics walker now in place Agree patient pathways to facilitate stratification, and understand demand. Uveitis pathway stratification not started. Set up a dedicated clinic for anterior uveitis. Uveitis pathway stratification being worked up. Not complete. Develop a method sheet to facilitate a higher rate of discharge for appropriate patients. Glaucoma discharge work underway Establish new clinic profiles for dual consultant clinics. Glaucoma review being undertaken and discharges being done at the Croydon site. This work
Item%207%20-%20Board%201516%20corporate%20priorities%20Q3Q4%20update.docx