Lead Daily Kick-Off & Progress Review Meeting During Integration Testing Track & Communicate Progress Against the Testing Plan Secure Facilities and Equipment for Integration Testing Netsmart Roles & Responsibilities for Testing The following table outlines the various responsibilities for Netsmart as it relates to the four major types of testing, during the project. Testing Script Dev./Maint Script Execution Issue Logging Issue Res. Functional Owns Owns Owns Owns Unit Owns Owns Owns Owns Provide Guidance Provide Guidance Provide Guidance Owns System Provide Guidance Provide Guidance Provide Guidance Secondary Support Integration IV. Testing Timeline: A detailed timeline should be developed by the client to complete the System & Integration Test Scripts as well as to execute the completion of System Testing. Since Integration testing is already an event in the will already be Methodology, it’s date established but will need to be considered when creating the timeline. Other variables to consider when creating the testing timeline: Number of scripts to be developed How much has the system deviated (or not) from the baseline scripts which are based on the Plexus Home Environment. More scripts and deviance, more time. How many people will be available for testing. While this timeline will differ slightly for each client the bookends of the timeline for System testing will be Final Review & Validation and Integration Testing, respectively. Integration testing cannot be conducted prior to completion of System Testing. Furthermore, System Testing cannot be conducted until the System Test scripts have been completed as is the same case for Integration Testing. Use the below table to document the basic timeline. The client Testing Coordinator and client Project Manager are responsible for ensuring these dates are met as documented.
Lead Daily Kick-Off & Progress Review Meeting During Integration Testing Track & Communicate Progress Against the Testing Plan Secure Facilities and Equipment for Integration Testing Netsmart Roles & Responsibilities for Testing The following table outlines the various responsibilities for Netsmart as it relates to the four major types of testing, during the project. Testing Script Dev./Maint Script Execution Issue Logging Issue Res. Functional Owns Owns Owns Owns Unit Owns Owns Owns Owns System Provide Guidance Provide Guidance Provide Guidance Owns Integration Provide Guidance Provide Guidance Provide Guidance Secondary Support IV. Testing Timeline: A detailed timeline should be developed by the client to complete the System & Integration Test Scripts as well as to execute the completion of System Testing. Since Integration testing is already an event in the Methodology, it’s date will already be established but will need to be considered when creating the timeline. Other variables to consider when creating the testing timeline: Number of scripts to be developed How much has the system deviated (or not) from the baseline scripts which are based on the Plexus Home Environment. More scripts and deviance, more time. How many people will be available for testing. While this timeline will differ slightly for each client the bookends of the timeline for System testing will be Final Review & Validation and Integration Testing, respectively. Integration testing cannot be conducted prior to completion of System Testing. Furthermore, System Testing cannot be conducted until the System Test scripts have been completed as is the same case for Integration Testing. Use the below table to document the basic timeline. The client Testing Coordinator and client Project Manager are responsible for ensuring these dates are met as documented.
PF%20General%20Testing%20Plan%20doc.docx