DESIGN ACTIVITIES: Identify the architecturally significant requirements Design the solution architecture Identify architectural assumptions and dependencies Validate the architectural direction with the Technical Architecture Group (TAG) The Construction stage develops, tests and prepare the system/service for deployment. CONSTRUCTION ACTIVITIES: Develop the solution Design tests Perform quality assurance and user acceptance testing Write the technical documentation to support the product Develop support training and transition agreements Develop user training Prepare a communications strategy Verify the solution – conduct trials and pilots (as appropriate) Exit Criteria for BUILD In the Analysis & Design stage, an architectural review is presented to the Oversight group. In the Construction stage, the development work is performed and periodic progress reviews are held with stakeholders (Sprint reviews). Periodic updates to the Oversight Group are provided as requested. RUN The Run stages are Transition and Operation. In the Transition stage, deployment plans are executed. This includes plans for training users and operational staff. The release plan is reviewed by the appropriate change management groups and the system is deployed for live use by customers. TRANSITION ACTIVITIES:
DESIGN ACTIVITIES: Identify the architecturally significant requirements Design the solution architecture Identify architectural assumptions and dependencies Validate the architectural direction with the Technical Architecture Group (TAG) The Construction stage develops, tests and prepare the system/service for deployment. CONSTRUCTION ACTIVITIES: Develop the solution Design tests Perform quality assurance and user acceptance testing Write the technical documentation to support the product Develop support training and transition agreements Develop user training Prepare a communications strategy Verify the solution – conduct trials and pilots (as appropriate) Exit Criteria for BUILD In the Analysis & Design stage, an architectural review is presented to the Oversight group. In the Construction stage, the development work is performed and periodic progress reviews are held with stakeholders (Sprint reviews). Periodic updates to the Oversight Group are provided as requested. RUN The Run stages are Transition and Operation. In the Transition stage, deployment plans are executed. This includes plans for training users and operational staff. The release plan is reviewed by the appropriate change management groups and the system is deployed for live use by customers. TRANSITION ACTIVITIES:
Phase%20Process%20Summary%202016.04.11.docx