UNDP Country None[2] Per Year $1,429 Annually Supervision missions Office ($1,429 x 7 yrs= MLWE $10,000) Oversight missions UNDP-GEF team None17 Per Year: $2,143 Troubleshooting ($2,143 x 7 yrs x = as needed $15,000) UNDP Country None None To be determined. GEF Secretariat learning missions/site visits Office and Project Manager and team MLWE Mid-term GEF Tracking Tool Project Manager/ $ 5,000 None Before mid-term PMU review mission to be updated by (add name of MLWE takes place. national/regional institute if relevant) UNDP Country $35,000 $15,000 Between 2nd and Independent Mid-term Office, PMU and 3rd PIR. Review (MTR) and management response UNDP-GEF team Project Manager/ $5,000 None Before terminal Terminal GEF Tracking Tool PMU evaluation to be updated by (add name of national/regional institute if mission takes relevant) place UNDP Country $40,000 $20,000 At least three Independent Terminal Evaluation (TE) included in Office and Project months before UNDP evaluation plan, and team and UNDP-GEF operational team closure management response MLWE Translation of MTR and TE UNDP Country N/A N/A As required. GEF Office will only accept reports into English reports in English. TOTAL indicative COST $136,000 $225,000 Excluding project team staff time, and UNDP staff and travel expenses Roles and responsibilities of the governance mechanism: The project will be project’s implemented following national implementation modality, according to the Standard UNDP’s Basic Assistance Agreement between UNDP and the Government of the State of Eritrea, and the Country Programme. The Implementing Partner for this project is the Ministry of Land, Water and Environment (MOLWE). The Implementing Partner is responsible and accountable for managing this project, including the monitoring and evaluation of project interventions, achieving project outcomes, and for the effective use of UNDP resources. The Implementing Partner is responsible for:
Supervision missions UNDP Country Office MLWE None[2] Per Year $1,429 ($1,429 x 7 yrs= $10,000) Annually Oversight missions UNDP-GEF team None17 Per Year: $2,143 ($2,143 x 7 yrs x = $15,000) Troubleshooting as needed GEF Secretariat learning missions/site visits UNDP Country Office and Project Manager and team MLWE None None To be determined. Mid-term GEF Tracking Tool to be updated by (add name of national/regional institute if relevant) Project Manager/ PMU MLWE $ 5,000 None Before mid-term review mission takes place. Independent Mid-term Review (MTR) and management response UNDP Country Office, PMU and UNDP-GEF team $35,000 $15,000 Between 2nd and 3rd PIR. Terminal GEF Tracking Tool to be updated by (add name of national/regional institute if relevant) Project Manager/ PMU $5,000 None Before terminal evaluation mission takes place Independent Terminal Evaluation (TE) included in UNDP evaluation plan, and management response UNDP Country Office and Project team and UNDP-GEF team MLWE $40,000 $20,000 At least three months before operational closure Translation of MTR and TE reports into English UNDP Country Office N/A N/A As required. GEF will only accept reports in English. TOTAL indicative COST Excluding project team staff time, and UNDP staff and travel expenses $136,000 $225,000 Roles and responsibilities of the project’s governance mechanism: The project will be implemented following UNDP’s national implementation modality, according to the Standard Basic Assistance Agreement between UNDP and the Government of the State of Eritrea, and the Country Programme. The Implementing Partner for this project is the Ministry of Land, Water and Environment (MOLWE). The Implementing Partner is responsible and accountable for managing this project, including the monitoring and evaluation of project interventions, achieving project outcomes, and for the effective use of UNDP resources. The Implementing Partner is responsible for:
PIMS_5519_Eritrea_UNDP_PRODOC_25April2018_final.docx