A new version of the services catalogue integrating an assessment workflow to manage the lifecycle of the services has been developed. Eurostat also delivered four new and adapted services to be shared with the statistical community. The four priority areas identified in the previous roadmap update have been covered during phase two. Deliverables Main actor ESTAT Projected Static version delivery date 06/2017 Delivery December 2015 status Complete Planned 12/2017 New version of the The catalogue is a repository of IT services, with service catalogue Description documentation and operational guidelines on software components. It provides a workflow for assessment and lifecycle management. It is hosted and maintained by EUROSTAT. The service catalogue is in production and used by Status and impact various statistical organizations. Main actor ESSnet Delivery Iterative until Delivery date December 2017 Status 12/2017 Example services Seven services are planned to be delivered by the ESSnet and Description (see Annex 5) ESTAT and inserted into the service catalogue. 6 services planned were delivered.1 service not Status and impact planned was delivered, 1 service planned will not be delivered on time. Main actor ESSnet First version Projected Delivery 01/2017 December 2017 delivery date Status Update 12/2017 Governance Guidelines to manage IT services to be adopted in the ESS as Description (see Annex 4) well as recommendations for governance of IT services; including the setup of an (ESS) service certification committee and maintenance of the ESS services listed in the service catalogue. Open source handbook First deliveries received 12/2016. Updates and last Status and impact documents on track. Main actor ESTAT Projected Delivery Continuous Ongoing delivery date Status Ensure the alignment of ESS Vision 2020 projects with the Description Support for VISION Service Oriented Architecture guidelines. projects Advice on IT architecture was provided to the Status and impact Validation project and a first IT service (for structural validation of data sent to Eurostat by ESS members) has been deployed in relation with that project. Coordination work was also started with ESBR and DIGICOM.
A new version of the services catalogue integrating an assessment workflow to manage the lifecycle of the services has been developed. Eurostat also delivered four new and adapted services to be shared with the statistical community. The four priority areas identified in the previous roadmap update have been covered during phase two. Deliverables New version of the service catalogue Main actor ESTAT Projected delivery date December 2015 Delivery status Static version 06/2017 Complete Planned 12/2017 Description The catalogue is a repository of IT services, with documentation and operational guidelines on software components. It provides a workflow for assessment and lifecycle management. It is hosted and maintained by EUROSTAT. Status and impact The service catalogue is in production and used by various statistical organizations. Example services (see Annex 5) Main actor ESSnet Delivery date December 2017 Delivery Status Iterative until 12/2017 Description Seven services are planned to be delivered by the ESSnet and ESTAT and inserted into the service catalogue. Status and impact 6 services planned were delivered.1 service not planned was delivered, 1 service planned will not be delivered on time. Governance (see Annex 4) Main actor ESSnet Projected delivery date December 2017 Delivery Status First version 01/2017 Update 12/2017 Description Guidelines to manage IT services to be adopted in the ESS as well as recommendations for governance of IT services; including the setup of an (ESS) service certification committee and maintenance of the ESS services listed in the service catalogue. Open source handbook Status and impact First deliveries received 12/2016. Updates and last documents on track. Support for VISION projects Main actor ESTAT Projected delivery date Continuous Delivery Status Ongoing Description Ensure the alignment of ESS Vision 2020 projects with the Service Oriented Architecture guidelines. Status and impact Advice on IT architecture was provided to the Validation project and a first IT service (for structural validation of data sent to Eurostat by ESS members) has been deployed in relation with that project. Coordination work was also started with ESBR and DIGICOM.
item_3_serv_roadmap_phase3_2017_0.2.docx