19. Life cycle funding and Some awareness amongst White paper developed December 2015, December 2016, Not started education to elected stakeholders regarding and distributed across all Ongoing Ongoing officials and stakeholders LMR life cycle planning 10 Districts to increase on awareness of the need for funding priorities life cycle planning and funding 20. Public Safety Broadband Two co-chairs identified Broadband outreach September Dependent upon Outeach outreach and SLIGP Grant awarded program established and 2016, Ongoing FirstNet program delivered to all developed, but stakeholders with 75% of FirstNet has not stakeholders completed released tool input approved data collection questions 21. SOPs available through Centralized repository SOPs stored in 1 July 2014, July 2015 Revision of state centralized repository available but is not centralized repository and Ongoing system policies consistently used readily accessible in progress. Will be posted on website. 22. CAD/RMS grant funding Identified grant funding December 2014 Ongoing Several grants identified opportunities publicized identified, provided to locals
19. Life cycle funding and education to elected officials and stakeholders on funding priorities Some awareness amongst stakeholders regarding LMR life cycle planning White paper developed and distributed across all 10 Districts to increase awareness of the need for life cycle planning and funding December 2015, Ongoing December 2016, Ongoing Not started 20. Public Safety Broadband outreach Two co-chairs identified and SLIGP Grant awarded Broadband outreach program established and delivered to all stakeholders with 75% of stakeholders completed tool input September 2016, Ongoing Dependent upon FirstNet Outeach program developed, but FirstNet has not released approved data collection questions 21. SOPs available through centralized repository Centralized repository available but is not consistently used SOPs stored in 1 centralized repository and readily accessible July 2014, Ongoing July 2015 Revision of state system policies in progress. Will be posted on website. 22. CAD/RMS grant funding identified Identified grant funding opportunities publicized December 2014 Ongoing Several grants identified, provided to locals
IN_SCIP_Annual_Snapshot_2015.docx