strong future foundation Draft OBC presented for the application to S&I committee March 2016. Outline Business case Put on hold pending Outline Business case Update presented to approval by management arrival of new CIO TMB January 2016. approval by management committees and the Trust OBC presentation to committees and the Trust Board. TMB and Board Board. deferred to April 2016 due to Capital position and affordability gap. Ensuring its applicability Rectify factors on Implemented Replace servers and migrate Kit received and in all Moorfields sites and installation satellite sites. strategy to back up servers to host server services commenced on 5 image devices to City sites and due to Road. Reviewed complete 1st week of options for satellite May subject to local site links. site server room access issues being resolved. Third party engaged to review infrastructure. Wider Area Network strategy to be reviewed in 16/17 Commencing Review and monitor the OpenEyes V 11 Review and monitor the OpenEyes Version delivered. Version 12 implementation of the 12 delivered and implementation of the implementation of the planned clinical and development digitalisation strategy and the deployed in pilots. digitalisation strategy and the operational benefits of commenced. EMR benefits realisation Development and EMR benefits realisation the system. EMR benefits plan. support outsourced plan. to third party. realisation plan put Version 13 on hold pending development arrival of new CIO commenced.
strong future foundation for the application Draft OBC presented to S&I committee March 2016. Outline Business case approval by management committees and the Trust Board. Put on hold pending arrival of new CIO Outline Business case approval by management committees and the Trust Board. Update presented to TMB January 2016. OBC presentation to TMB and Board deferred to April 2016 due to Capital position and affordability gap. Ensuring its applicability in all Moorfields sites and services Rectify factors on satellite sites. Implemented strategy to back up image devices to City Road. Reviewed options for satellite site links. Replace servers and migrate servers to host server Kit received and installation commenced on 5 sites and due to complete 1st week of May subject to local site server room access issues being resolved. Third party engaged to review infrastructure. Wider Area Network strategy to be reviewed in 16/17 Commencing implementation of the planned clinical and operational benefits of the system. Review and monitor the implementation of the digitalisation strategy and the EMR benefits realisation plan. OpenEyes V 11 delivered. Version 12 development commenced. EMR benefits realisation plan put on hold pending arrival of new CIO Review and monitor the implementation of the digitalisation strategy and the EMR benefits realisation plan. OpenEyes Version 12 delivered and deployed in pilots. Development and support outsourced to third party. Version 13 development commenced.
Item%207%20-%20Board%201516%20corporate%20priorities%20Q3Q4%20update.docx