any unidentified the Detailed DISCO’S impacts Drainage Project Cell. Report. 9. Temporary Erosion Control and During detailed One month before All stream and Contractor. Contractor cost DISCO’S / DISCO’S Cell staff drainage and Temporary Drainage design updated by construction river crossings and cost erosion control completed. Contractor monthly to commences. and where DISCO’S cover any unidentified slopes indicate Project Cell. impacts. erosion will be a problem. 10. Planning Use of land agreed with During detailed One month before Locations Contractor Contractor cost / and DISCO’S Cell staff construction surrounding residents & design updated by construction agreed DISCO’S Cell DISCO’S cost camps Villages. Contractor monthly to commences. DISCO’S cell facilitates. Project Cell. cover any unidentified in consultation impacts. with community and the Contractor. One before Locations Contractor Contractor cost DISCO’S / DISCO’S Cell staff 13.Traffic Temporary Pedestrian During detailed construction agreed with and cost Condition and Traffic Management design updated by commences. DISCO’S cell DISCO’S Plan agreed. Contractor monthly to in consultation Project Cell. cover any unidentified with impacts. community and the Contractor. DISCO’S Cell staff DISCO’S / /ADB cost of IES & 15. Institutional 1. Strengthening plan 1. Once, 1. As soon as Throughout the Project Cell. cost and/ADB*. support for 1 month strengthening and agreed for DISCO’S cell. practicable project 2. Once US$25,000 capacity building 2. International environment 2, 3, 4. No later 3. Ongoing specialist (IES) than one month 4. Ongoing before Contract 3. Increase staffing of award. DISCO’S Cell. 4. Train DISCO’S Cell officials. CONSTRUCTION STAGE 1. Contractor agreed to 1. Once 1. Before contract All BOT staff Contractor with Contractor cost DISCO’S DISCO’S Cell staff 1.Orientation for Contractor, and provide training to 2. Ongoing is signed members in all IES assistance and cost Workers professional staff and 3. Ongoing 2. Before categories. and record DISCO’S to workers. construction areas monthly details. observe and 2. Special briefing and are opened up induction and record training for Contractor 3. Every six six month success completed. months refresher course
any unidentified impacts the Detailed Drainage Report. DISCO’S Project Cell. 9. Temporary drainage and erosion control Erosion Control and Temporary Drainage completed. During detailed design updated by Contractor monthly to cover any unidentified impacts. One month before construction commences. All stream and river crossings and where slopes indicate erosion will be a problem. Contractor. Contractor cost DISCO’S / and DISCO’S Project Cell. DISCO’S Cell staff cost 10. Planning construction camps Use of land agreed with surrounding residents & Villages. During detailed design updated by Contractor monthly to cover any unidentified impacts. One month before construction commences. Locations agreed DISCO’S cell in consultation with community and the Contractor. Contractor DISCO’S Cell facilitates. Contractor cost / and DISCO’S Project Cell. DISCO’S Cell staff cost 13.Traffic Condition Temporary Pedestrian and Traffic Management Plan agreed. During detailed design updated by Contractor monthly to cover any unidentified impacts. One before construction commences. Locations agreed with DISCO’S cell in consultation with community and the Contractor. Contractor Contractor cost DISCO’S / and DISCO’S Project Cell. DISCO’S Cell staff cost 15. Institutional strengthening and capacity building 1. Strengthening plan agreed for DISCO’S cell. 2. International environment specialist (IES) 3. Increase staffing of DISCO’S Cell. 4. Train DISCO’S Cell officials. 1. Once, 2. Once 3. Ongoing 4. Ongoing 1. As soon as practicable 2, 3, 4. No later than one month before Contract award. Throughout the project DISCO’S Project Cell. Cell staff cost DISCO’S / and/ADB*. /ADB cost of IES & support for 1 month US$25,000 CONSTRUCTION STAGE 1.Orientation for Contractor, and Workers 1. Contractor agreed to provide training to professional staff and workers. 2. Special briefing and training for Contractor completed. 1. Once 2. Ongoing 3. Ongoing 1. Before contract is signed 2. Before construction areas are opened up 3. Every six months All BOT staff members in all categories. monthly induction and six month refresher course Contractor with IES assistance and record details. Contractor cost DISCO’S and DISCO’S to observe and record success DISCO’S Cell staff cost
IEE%20MEPCO%20Buch%20Villas%20GS%20%28Final%29.docx