2: 6 to 9 Months before Opening ►Phase Responsible Contacts or Start By Complete Category Task Parties Resources (date) By (date) January Human Resources Hire 1 Elementary Administrator Board SDE March 2016 2016 January April 2016 Marketing and PR Advertise Board/Admin. Newspapers, TV 2016 January Enrollment/Lottery Accept applications for enrollment Staff Community April 2016 2016 Phase 3: 3 to 6 Months before Opening ► Responsible Contacts or Start By Complete Category Task Parties Resources (date) By (date) NSD, Real Estate Facilities Secure facilities Board March 2016 June 2016 Agency Hold lottery for enrollment and establish Enrollment/Lottery Board/Admin. IACS April 2016 April 2016 waiting list February Human Resources Hire Teachers/Staff Board/Admin. SDE May 2016 2016 Phase 4: 0 to 3 Months before Opening ► Responsible Contacts or Start By Complete Category Task Parties Resources (date) By (date) August Fiscal Management Purchase new equipment/furniture Admin. Albertson's Grant June 2016 2016 Fiscal Management Submit 2016-2017 Budget to SDE Board/Admin. SDE May 2016 July 2016 Parents, Staff, August Facilities Move In Board/Admin. August 2016 Board, Admin. 2016
►Phase 2: 6 to 9 Months before Opening Category Task Responsible Parties Contacts or Resources Start By (date) Complete By (date) Human Resources Hire 1 Elementary Administrator Board SDE January 2016 March 2016 Marketing and PR Advertise Board/Admin. Newspapers, TV January 2016 April 2016 Enrollment/Lottery Accept applications for enrollment Staff Community January 2016 April 2016 ► Phase 3: 3 to 6 Months before Opening Category Task Responsible Parties Contacts or Resources Start By (date) Complete By (date) Facilities Secure facilities Board NSD, Real Estate Agency March 2016 June 2016 Enrollment/Lottery Hold lottery for enrollment and establish waiting list Board/Admin. IACS April 2016 April 2016 Human Resources Hire Teachers/Staff Board/Admin. SDE February 2016 May 2016 ► Phase 4: 0 to 3 Months before Opening Category Task Responsible Parties Contacts or Resources Start By (date) Complete By (date) Fiscal Management Purchase new equipment/furniture Admin. Albertson's Grant June 2016 August 2016 Fiscal Management Submit 2016-2017 Budget to SDE Board/Admin. SDE May 2016 July 2016 Facilities Move In Board/Admin. Parents, Staff, Board, Admin. August 2016 August 2016
IACS%20Expanded%20Petition%20PCSC%20Format%20June%202015.docx