showing user needs and how the data warehouse could be achieved. Draft minimum standards of 07/17 Delayed Delayed due to lack advice consulted upon with of workstream workstream leads, if member capacity. appropriate Complete initial review of 07/17 Delayed Other work taking trigger point consumer priority. engagement opportunities Work with Home Energy 11/17 In progress HET group agreed Technology group to to produce first three develop content for advice buyers’ guides by and guidance materials end of December using agreed template. Producing a list of situation guide titles. Further work to design, build and host the Hub will be subject to identifying a suitable funding model. Resourcing The activities outlined above will be achieved by organisations offering members of staff free of charge. However the work required to build and host the Hub will need to be funded and a key task is to identify a suitable funding route. Some of this work could form the basis of a repositioned digitally led energy saving advice service, funded by government. Risk Management Risks or issues Impact Risk/ Mitigation / Actions issue level L, M, H Funding is not secured to It is unable to be A funding model will be build and host the Hub implemented developed and presented to the board. Separate organisations Continued customer On-going discussions establish own confusion will be carried out to ‘info hubs’ present the benefits of the Hub. Lack of funding The consumer Consumer engagement engagement elements must remain as a do not occur rendering recurring agenda item the Hub ineffective for the working group.
showing user needs and how the data warehouse could be achieved. Draft minimum standards of advice consulted upon with workstream leads, if appropriate 07/17 Delayed Delayed due to lack of workstream member capacity. Complete initial review of trigger point consumer engagement opportunities 07/17 Delayed Other work taking priority. Work with Home Energy Technology group to develop content for advice and guidance materials 11/17 In progress HET group agreed to produce first three buyers’ guides by end of December using agreed template. Producing a list of situation guide titles. Further work to design, build and host the Hub will be subject to identifying a suitable funding model. Resourcing The activities outlined above will be achieved by organisations offering members of staff free of charge. However the work required to build and host the Hub will need to be funded and a key task is to identify a suitable funding route. Some of this work could form the basis of a repositioned digitally led energy saving advice service, funded by government. Risk Management Risks or issues Impact Risk/ issue level L, M, H Mitigation / Actions Funding is not secured to build and host the Hub It is unable to be implemented A funding model will be developed and presented to the board. Separate organisations establish own ‘info hubs’ Continued customer confusion On-going discussions will be carried out to present the benefits of the Hub. Lack of funding The consumer engagement elements do not occur rendering the Hub ineffective Consumer engagement must remain as a recurring agenda item for the working group.
Implementation-Plan-Info-Hub-and-Data-Warehouse-241017-2.docx