Task Who When Date to be Completed Contracting and crew Project and state Simultaneously with project design hiring (if needed) lead Project Design Worksheet ID team and state Finish approximately 4 months lead prior to data collection Sample Design AIM Team Complete final design a minimum of 6 weeks prior to data collection Office Site Evaluation Project lead and/or Minimum of 2 weeks prior to data crew collection Field Site Evaluation (if Project lead and/or Minimum of 2 weeks prior to data needed) field crew collection Training Anyone collecting Train the Trainer: March 1-4 field data (i.e., field Core Methods: minimum of 1 to 2 crews) weeks prior to data collection Data Collection start Project and state Dependent on objectives, lead hydrology, and/or phenology 1 month check-in Project Lead and After the field crew’s first hitch AIM Data manager Data Collection end Project and state Dependent on objectives, lead hydrology, and/or phenology End of season check-in Project Lead or After crew lead or NAMC has State Lead finished QC checks Data Storage NOC After final QC check Project Evaluation (AIM Project Lead After final QC check Implementation Summary) Analysis and Reporting Project and/or state Ongoing Products generated lead
Task Who When Date to be Completed Contracting and crew hiring (if needed) Project and state lead Simultaneously with project design Project Design Worksheet ID team and state lead Finish approximately 4 months prior to data collection Sample Design AIM Team Complete final design a minimum of 6 weeks prior to data collection Office Site Evaluation Project lead and/or crew Minimum of 2 weeks prior to data collection Field Site Evaluation (if needed) Project lead and/or field crew Minimum of 2 weeks prior to data collection Training Anyone collecting field data (i.e., field crews) Train the Trainer: March 1-4 Core Methods: minimum of 1 to 2 weeks prior to data collection Data Collection start Project and state lead Dependent on objectives, hydrology, and/or phenology 1 month check-in Project Lead and AIM Data manager After the field crew’s first hitch Data Collection end Project and state lead Dependent on objectives, hydrology, and/or phenology End of season check-in Project Lead or State Lead After crew lead or NAMC has finished QC checks Data Storage NOC After final QC check Project Evaluation (AIM Implementation Summary) Project Lead After final QC check Analysis and Reporting Products generated Project and/or state lead Ongoing
ImplementationTaskTimeline_7Jan2016-1.docx-1.docx