approach for contract phase-in and its process for responding to task order requests in the phase-in period. The plan shall include the following: schedule for completion of initial staffing, the transition of task performance, and identification of risks associated with all significant phase-in activities and a mitigation approach for each risk. The Offeror shall anticipate receiving and responding to approximately 10 15 task orders – within a two month phase-in schedule prior to contract performance start date. Subfactor 2 - Understanding the Requirement and Technical Approach (URTA) URTA-1 Approach to Representative Task Orders (RTOs) The Offeror shall – address the following for effectively accomplishing the Representative Task Orders (RTOs) which are included as Attachment I to this solicitation. a. For RTO 1- The Offeror shall complete the staffing table for RTO 1 by proposing the number of personnel to support each organization listed in the table. The Offeror shall describe its approach for cross training, cross utilization and backfilling positions as indicated in its proposed staffing table. The Offeror shall describe its management/supervisory structure to support the task and delineate any performance of the task that will be subcontracted and if so, describe how the subcontracted effort will be managed. b. For RTO 2 The Offeror shall describe its technical approach to support a – for the Media Services Center. The Offeror shall describe its “one-stop-shop” management/supervisory structure to support its proposed labor categories, skill classification mix, and number of personnel to support the task. The Offeror shall delineate any performance of the task that will be subcontracted and if so, describe how the subcontracted effort will be managed. URTA-2 Understanding of Technical Risks The Offeror shall demonstrate its – technical understanding by identifying and prioritizing significant technical risks and approach for managing those risks inherent in performing the requirements in the Performance Work Statement (PWS) and RTOs. BUSINESS PROPOSAL - VOLUME II COST/PRICE (1) For the purposes of verifying compliance with Wage Determination (WD) and Collective Bargaining Agreement (CBA) requirements, verifying compliance with Limitations on Subcontracting, and evaluating the realism of costs proposed under CLIN 2, Offerors are required to submit Information Other than Cost or Pricing Data pursuant to FAR 15.403-3. (2) Offerors shall comply with the instructions in this section and those on the Cost Forms.
approach for contract phase-in and its process for responding to task order requests in the phase-in period. The plan shall include the following: schedule for completion of initial staffing, the transition of task performance, and identification of risks associated with all significant phase-in activities and a mitigation approach for each risk. The Offeror shall anticipate receiving and responding to approximately 10 – 15 task orders within a two month phase-in schedule prior to contract performance start date. Subfactor 2 - Understanding the Requirement and Technical Approach (URTA) URTA-1 Approach to Representative Task Orders (RTOs) – The Offeror shall address the following for effectively accomplishing the Representative Task Orders (RTOs) which are included as Attachment I to this solicitation. a. For RTO 1- The Offeror shall complete the staffing table for RTO 1 by proposing the number of personnel to support each organization listed in the table. The Offeror shall describe its approach for cross training, cross utilization and backfilling positions as indicated in its proposed staffing table. The Offeror shall describe its management/supervisory structure to support the task and delineate any performance of the task that will be subcontracted and if so, describe how the subcontracted effort will be managed. b. For RTO 2 – The Offeror shall describe its technical approach to support a “one-stop-shop” for the Media Services Center. The Offeror shall describe its management/supervisory structure to support its proposed labor categories, skill classification mix, and number of personnel to support the task. The Offeror shall delineate any performance of the task that will be subcontracted and if so, describe how the subcontracted effort will be managed. URTA-2 Understanding of Technical Risks – The Offeror shall demonstrate its technical understanding by identifying and prioritizing significant technical risks and approach for managing those risks inherent in performing the requirements in the Performance Work Statement (PWS) and RTOs. BUSINESS PROPOSAL - VOLUME II COST/PRICE (1) For the purposes of verifying compliance with Wage Determination (WD) and Collective Bargaining Agreement (CBA) requirements, verifying compliance with Limitations on Subcontracting, and evaluating the realism of costs proposed under CLIN 2, Offerors are required to submit Information Other than Cost or Pricing Data pursuant to FAR 15.403-3. (2) Offerors shall comply with the instructions in this section and those on the Cost Forms.
146166-SOL-001-003.docx