the Institutional Research Ethics Committee still exists and is functional. Source: MOH Progress Reports Indicator 13 : Policy guidelines on adoption of orphans Value (quantitative No Yes Yes Yes or Qualitative) Date achieved 08/03/2009 01/31/2015 06/30/2016 06/30/2016 (Phase 2 and 3) Indicator added in December 2011 Restructuring. Achieved. Policy guidelines on foster care and adoption of orphans were developed in 2012 and were approved by Cabinet in 2014, and are still in use today for guiding Comments adoption and fostering procedures for orphans and vulnerable children. The date (incl. % August 3, 2009 reflecting ongoing activities which for the baseline value is achievement) had been identified from the beginning of the project and were articulated in the PAD. Source: MOH Progress Reports Indicator 14 : Draft module on identification and referral of OVCs included in the Social Worker Training Program Value (quantitative No Yes Yes Yes or Qualitative) Date achieved 08/03/2009 01/31/2015 06/30/2016 06/30/2016 (Phase 2 and 3) Indicator added in December 2011 Restructuring. Achieved. Module on identification and referral of OVCs developed and curriculum Comments included in the NHTC training for Auxiliary Social Workers. The date for the (incl. % baseline value is August 3, 2009 reflecting ongoing activities which had been achievement) identified from the beginning of the project and were articulated in the PAD. Source: MOH Progress Reports Indicator 15: Percentage of Districts reporting condoms distributed Value (quantitative 0% 100% 100% 80% or Qualitative) Date achieved 08/03/2009 1/31/2016 06/30/2016 06/30/2016 (Phase 3) Indicator added in the November 2014 Partially achieved (80%). Comments Restructuring and tracked by the MOH SCCU. The date for the baseline value is (incl. % August 3, 2009 reflecting ongoing activities which had been identified from the achievement) beginning of the project and were articulated in the PAD. Source: MOH Progress Reports Component 3 Original Target Actual Value Formally Values (from Achieved at Indicator Baseline Value Revised approval Completion or Target Values documents) Target Years Percent of community and district councils trained in LOMSHA and in Indicator 16 : data management Value 0% 40% 0 (quantitative
the Institutional Research Ethics Committee still exists and is functional. Source: MOH Progress Reports Indicator 13 : Policy guidelines on adoption of orphans Value (quantitative or Qualitative) No Yes Yes Yes Date achieved 08/03/2009 01/31/2015 06/30/2016 06/30/2016 Comments (incl. % achievement) Achieved. (Phase 2 and 3) Indicator added in December 2011 Restructuring. Policy guidelines on foster care and adoption of orphans were developed in 2012 and were approved by Cabinet in 2014, and are still in use today for guiding adoption and fostering procedures for orphans and vulnerable children. The date for the baseline value is August 3, 2009 reflecting ongoing activities which had been identified from the beginning of the project and were articulated in the PAD. Source: MOH Progress Reports Indicator 14 : Draft module on identification and referral of OVCs included in the Social Worker Training Program Value (quantitative or Qualitative) No Yes Yes Yes Date achieved 08/03/2009 01/31/2015 06/30/2016 06/30/2016 Comments (incl. % achievement) Achieved. (Phase 2 and 3) Indicator added in December 2011 Restructuring. Module on identification and referral of OVCs developed and curriculum included in the NHTC training for Auxiliary Social Workers. The date for the baseline value is August 3, 2009 reflecting ongoing activities which had been identified from the beginning of the project and were articulated in the PAD. Source: MOH Progress Reports Indicator 15: Percentage of Districts reporting condoms distributed Value (quantitative or Qualitative) 0% 100% 100% 80% Date achieved 08/03/2009 1/31/2016 06/30/2016 06/30/2016 Comments (incl. % achievement) Partially achieved (80%). (Phase 3) Indicator added in the November 2014 Restructuring and tracked by the MOH SCCU. The date for the baseline value is August 3, 2009 reflecting ongoing activities which had been identified from the beginning of the project and were articulated in the PAD. Source: MOH Progress Reports Component 3 Indicator Baseline Value Original Target Values (from approval documents) Formally Revised Target Values Actual Value Achieved at Completion or Target Years Indicator 16 : Percent of community and district councils trained in LOMSHA and in data management Value (quantitative 0% 40% 0
ICR-Lesotho-HTAP-P107375-27January2017-final-01312017.docx