Date 2009 2016 31-Dec-16 Target not achieved. The sub-project in Beypazari was cancelled. The AF established Comment the 2009 baseline. The target was updated for 2016 in the 2014 restructuring paper. Value 0 - 1,486 544 Date 2006 2012 31-Dec-12 Target not achieved Mugla The AF established the 2006 baseline. The target was updated for Comment 2012 in the 2011 restructuring paper. Value 0 - 3878 1170 Date 2006 2012 31-Dec-12 Target not achieved Odemis The AF established the 2006 baseline. The target was updated for Comment 2012 in the 2011 restructuring paper. PDO Indicator 3: Amount of waste safely disposed in landfills. (Tons/year, Custom) Actual Composite Value Category Composite Baseline Composite Target Values Achieved at Completion or Target Years Total 0 444,845 232,341 Target not achieved; 52% of target value reached Total values are the result of simple addition, calculated for Comment the purposes of the ICR, as per PAD recommendation. PDO Indicators were added in the AF agreement. All sub-projects closed by the closing date of the original loan. PDO Indicator 3: Sub Indicators Original Formally Actual Value Target Values Revised Achieved at Project Category Baseline (from approval /Added Target Completion or documents) Values Target Years Value 0 - 21,900 36,000 Date 2006 2012 31-Dec-12 Bergama Target surpassed Comment The AF established the 2006 baseline. The target was updated for 2012 in the 2011 restructuring paper. Value 0 - 32,227 9,978 Date 2006 2012 31-Dec-12 Gelibolu Target not achieved Comment The AF established the 2006 baseline. The target was updated for 2012 in the 2011 restructuring paper. Value 0 - 390,718 186,363 Date 2009 2016 31-Dec-16 Target not achieved Kayseri The AF established the 2009 baseline. The target was updated for Comment 2016 in the 2014 restructuring paper.
Date 2009 2016 31-Dec-16 Comment Target not achieved. The sub-project in Beypazari was cancelled. The AF established the 2009 baseline. The target was updated for 2016 in the 2014 restructuring paper. Mugla Value 0 - 1,486 544 Date 2006 2012 31-Dec-12 Comment Target not achieved The AF established the 2006 baseline. The target was updated for 2012 in the 2011 restructuring paper. Odemis Value 0 - 3878 1170 Date 2006 2012 31-Dec-12 Comment Target not achieved The AF established the 2006 baseline. The target was updated for 2012 in the 2011 restructuring paper. PDO Indicator 3: Amount of waste safely disposed in landfills. (Tons/year, Custom) Category Composite Baseline Composite Target Values Actual Composite Value Achieved at Completion or Target Years Total 0 444,845 232,341 Comment Target not achieved; 52% of target value reached Total values are the result of simple addition, calculated for the purposes of the ICR, as per PAD recommendation. PDO Indicators were added in the AF agreement. All sub-projects closed by the closing date of the original loan. PDO Indicator 3: Sub Indicators Project Category Baseline Original Target Values (from approval documents) Formally Revised /Added Target Values Actual Value Achieved at Completion or Target Years Bergama Value 0 - 21,900 36,000 Date 2006 2012 31-Dec-12 Comment Target surpassed The AF established the 2006 baseline. The target was updated for 2012 in the 2011 restructuring paper. Gelibolu Value 0 - 32,227 9,978 Date 2006 2012 31-Dec-12 Comment Target not achieved The AF established the 2006 baseline. The target was updated for 2012 in the 2011 restructuring paper. Kayseri Value 0 - 390,718 186,363 Date 2009 2016 31-Dec-16 Comment Target not achieved The AF established the 2009 baseline. The target was updated for 2016 in the 2014 restructuring paper.
ICR-Main-Document-P081880-2017-05-23-12-25-Front-Office-Edits-05242017.docx