Team Building and Experiment Planning 9/20/09 9/27/09 – – Weather Station Completed 10/4/09 – – Heater Circuit Completed 10/4/09 – – Flight Computer Completed 10/4/09 – – CDR Presentation 10/6/09 – Payload Construction Began 10/11/09 Completed 10/23/09 – – – – Test and Program Flight Computer/HOBO 10/20/09 – FRR Presentation 10/27/09 – Weather Station Testing and Cold Soak 10/27/09 or 10/28/09 – Final Weigh-in/Payload Turn-in 10/29/09 – Halloween Launch 10/31/09 – Team Project Documentaion 11/6/09 – Oral Presentation 11/24/09 – Final Project Documentation 12/4/09 – 5.0 Project Budgets Mass Budget: Pink Styrofoam 0.150 kg Tubing, rigging, zip ties, glue, paint, etc. 0.050 kg Heater circuit 0.027 kg 3-pack 9-volt battery for heater 0.150 kg Weather station 0.015 kg BalloonSat Easy flight computer 0.033 kg 9-volt battery for flight computer 0.046 kg Canon Powershot still camera 0.223 kg HOBO data logger 0.048 kg HOBO voltage probe 0.010 kg Peltier cell 0.020 kg
Team Building and Experiment Planning – 9/20/09 – 9/27/09 Weather Station – Completed – 10/4/09 Heater Circuit – Completed – 10/4/09 Flight Computer – Completed – 10/4/09 CDR Presentation – 10/6/09 Payload Construction – Began – 10/11/09 – Completed – 10/23/09 Test and Program Flight Computer/HOBO – 10/20/09 FRR Presentation – 10/27/09 Weather Station Testing and Cold Soak – 10/27/09 or 10/28/09 Final Weigh-in/Payload Turn-in – 10/29/09 Halloween Launch – 10/31/09 Team Project Documentaion – 11/6/09 Oral Presentation – 11/24/09 Final Project Documentation – 12/4/09 5.0 Project Budgets Mass Budget: Pink Styrofoam 0.150 kg Tubing, rigging, zip ties, glue, paint, etc. 0.050 kg Heater circuit 0.027 kg 3-pack 9-volt battery for heater 0.150 kg Weather station 0.015 kg BalloonSat Easy flight computer 0.033 kg 9-volt battery for flight computer 0.046 kg Canon Powershot still camera 0.223 kg HOBO data logger 0.048 kg HOBO voltage probe 0.010 kg Peltier cell 0.020 kg
JM7737_RevC.docx