4.3.2 Project Implementation Table 4.6: Project Implementation 2013 2014 S/N Task Assigned to Start End Dur Jun Jul Aug Sep Oct Nov Dec Jan Mar Apr Project-poultry production The community of Jul 2013 Jul 2015 2013-2015 widows 1 Period 1 projects Conducting CAN Peter Kilezu 3/6/2013 14/6/13 12 Prioritizing of Needs Community 17/6/2013 18/6/2013 2 members. 1.1 Training on good Itonjanda ward 1/7/2013 6/7/13 6 management of poultry Agro-officer production 1.2 Building the house of Community 15/7/2013 15/11/013 90 chickens members(volunteer) 1.3 To facilitate implementers Procurement officer 11 with project supplies and &accountant requirements. i.e vaccination, food etc 1.4 To buy 110 chickens, The ward 5/12/2013 10 ready for implementation & of poultry production community members 1.5 To sell the products Accountant and 1/4/13 12/4/13 9 (outputs) i.e eggs, community chickens, manure etc for members. the benefits of the community members
4.3.2 Project Implementation Table 4.6: Project Implementation S/N Task Assigned to Start End Dur 2013 2014 Jun Jul Aug Sep Oct Nov Dec Jan Mar Apr Project-poultry production 2013-2015 The community of widows Jul 2013 Jul 2015 1 Period 1 projects Conducting CAN Peter Kilezu 3/6/2013 14/6/13 12 Prioritizing of Needs Community members. 17/6/2013 18/6/2013 2 1.1 Training on good management of poultry production Itonjanda ward Agro-officer 1/7/2013 6/7/13 6 1.2 Building the house of chickens Community members(volunteer) 15/7/2013 15/11/013 90 1.3 To facilitate implementers with project supplies and requirements. i.e vaccination, food etc Procurement officer &accountant 11 1.4 To buy 110 chickens, ready for implementation of poultry production The ward & community members 5/12/2013 10 1.5 To sell the products (outputs) i.e eggs, chickens, manure etc for the benefits of the community members Accountant and community members. 1/4/13 12/4/13 9
Peter_Kilezu_tyr.docx