responsibilities to relevant team annually when members. required. Measurement of Means Oversight by Project Manager To be determined as part Annually prior to of Verification for Project team of the Annual Work Plan's ARR/PIR and to the Project Progress on preparation. definition of annual output and work plans implementation ARR/PIR Project manager and team None Annually UNDP CO UNDP RTA UNDP GEF Periodic status/ Project manager and team None Quarterly progress reports Mid-term Review Project manager and team Indicative cost: 33,000 At the mid-point of UNDP CO project UNDP RCU implementation. External Consultants (i.e. evaluation team) Final Evaluation Project manager and team, Indicative cost : 40,000 At least three months UNDP CO before the end of UNDP RCU project External Consultants (i.e. evaluation implementation team) Project Terminal Report At least three months Project manager and team 0 before the end of the UNDP CO project local consultant Audit Indicative cost per year: Yearly UNDP CO 2,000 Project manager and team Visits to field sites For GEF-supported Yearly UNDP CO projects, paid from IA fees UNDP RCU (as appropriate) and operational budget Government representatives TOTAL indicative COST US$ 93,000 Excluding project team staff time and UNDP staff and travel expenses (+/- 5% of total budget)
responsibilities to relevant team members. annually when required. Measurement of Means of Verification for Project Progress on output and implementation Oversight by Project Manager Project team To be determined as part of the Annual Work Plan's preparation. Annually prior to ARR/PIR and to the definition of annual work plans ARR/PIR Project manager and team UNDP CO UNDP RTA UNDP GEF None Annually Periodic status/ progress reports Project manager and team None Quarterly Mid-term Review Project manager and team UNDP CO UNDP RCU External Consultants (i.e. evaluation team) Indicative cost: 33,000 At the mid-point of project implementation. Final Evaluation Project manager and team, UNDP CO UNDP RCU External Consultants (i.e. evaluation team) Indicative cost : 40,000 At least three months before the end of project implementation Project Terminal Report Project manager and team UNDP CO local consultant 0 At least three months before the end of the project Audit UNDP CO Project manager and team Indicative cost per year: 2,000 Yearly Visits to field sites UNDP CO UNDP RCU (as appropriate) Government representatives For GEF-supported projects, paid from IA fees and operational budget Yearly TOTAL indicative COST Excluding project team staff time and UNDP staff and travel expenses US$ 93,000 (+/- 5% of total budget)
PIMS%204726%20-%20CC-M%20-%20Sudan%20wind%20power%20-%20ProDoc-Final1.docx