6. Improved incomes and a. 35,000 smallholder male and Partly achieved 21,943 smallholder farmers have adopted innovative agricultural and fisheries practices livelihoods for farmers. female farmers in areas of (includes 17,006 smallholders who were assisted the NTT Agroforestry Community eastern Indonesia will have accessed Development Program which finished in June 2015, and 4,937 who were assisted by the new agricultural inputs and program). AIP-Rural’s largest component, PRISMA, experienced a slow start but has technologies made recent good progress. Significant scale-up is required over the next two years in order to achieve the program target of a 30 per cent increase in incomes for 300,000 smallholder farmers in Eastern Indonesia by 2018. Note: Achieved. Significant progress has been made and the performance benchmark was achieved Partly achieved. Some progress has been made towards achieving the performance benchmark, but progress was less than anticipated. Not achieved. Progress towards the performance benchmark has been significantly below expectation Annex C - Evaluation and Review Pipeline Planning List all evaluations and reviews completed in the reporting period. Name of Investment AidWorks number Name of evaluation Date finalised Date Evaluation Date Management Published on report Uploaded into response uploaded website AidWorks into AidWorks AIP4-the Knowledge INK640 Mid-term Review 5 June 2015 16 September 2015 December 2015 No Sector Initiative Poverty Reduction and INJ244 Independent Completion June 2015 October 2015 October 2015 October 2015 Social Protection Report Facility AIESP-Election INJ632 AIESP independent 28 August 2015 September 2015 September No Support^ completion report Education Partnership INJ648 Annual Program March 2015 Early 2015 August 2015 Performance Report Analytical and Capacity INJ648 Midterm Review October 2014 16 September 2015 16 September 2015 August 2015 Development Partnership Provincial Road INL337 Provincial Road April 2015 14 September 2015 No management No Improvement and Improvement and response Maintenance Maintenance Program (PRIM) M&E – – Monitoring and Evaluation Report
6. Improved incomes and livelihoods for farmers. a. 35,000 smallholder male and female farmers in areas of eastern Indonesia will have accessed new agricultural inputs and technologies Partly achieved 21,943 smallholder farmers have adopted innovative agricultural and fisheries practices (includes 17,006 smallholders who were assisted the NTT Agroforestry Community Development Program which finished in June 2015, and 4,937 who were assisted by the program). AIP-Rural’s largest component, PRISMA, experienced a slow start but has made recent good progress. Significant scale-up is required over the next two years in order to achieve the program target of a 30 per cent increase in incomes for 300,000 smallholder farmers in Eastern Indonesia by 2018. Note: Achieved. Significant progress has been made and the performance benchmark was achieved Partly achieved. Some progress has been made towards achieving the performance benchmark, but progress was less than anticipated. Not achieved. Progress towards the performance benchmark has been significantly below expectation Annex C - Evaluation and Review Pipeline Planning List all evaluations and reviews completed in the reporting period. Name of Investment AidWorks number Name of evaluation Date finalised Date Evaluation report Uploaded into AidWorks Date Management response uploaded into AidWorks Published on website AIP4-the Knowledge Sector Initiative INK640 Mid-term Review 5 June 2015 16 September 2015 December 2015 No Poverty Reduction and Social Protection Facility INJ244 Independent Completion Report June 2015 October 2015 October 2015 October 2015 AIESP-Election Support^ INJ632 AIESP independent completion report 28 August 2015 September 2015 September No Education Partnership INJ648 Annual Program Performance Report March 2015 Early 2015 August 2015 Analytical and Capacity Development Partnership INJ648 Midterm Review October 2014 16 September 2015 16 September 2015 August 2015 Provincial Road Improvement and Maintenance INL337 Provincial Road Improvement and Maintenance Program (PRIM) – M&E – Monitoring and Evaluation Report April 2015 14 September 2015 No management response No
indonesia-appr-2014-15.docx