1. Use of land agreed with surrounding DISCO’S Monthly (line item Prior to 14. Work Camp residents & Villages. All and DISCO’S Cell staff Location and when opening up construction. Contractor Contractor cost 2. Waste Management alignment. DISCO’S cost Operation construction). Update monthly. Plan implemented. Cell 3 No open burning DISCO’S / 19. Safety One month before (ESIC cellto Once (update monthly All DISCO’S DISCO’S Cell staff Precautions for Safety Plan submitted construction and Contractor. Contractor cost actively as necessary) alignment. cost Workers update quarterly. supervise and enforce. 1. Local labour is used and workforce 2. educated people for office work. 3. Complaints on construction nuisance DISCO’S Monthly (line item During damages to ROW All DISCO’S and DISCO’S Cell staff when opening up construction. Contractor Contractor cost 20. Social Impacts are responded to alignment. DISCO’S cost construction). Update monthly. promptly by the Cell Contractor. 4. Quarterly meetings with local VILLAGE for liaison purposes to monitor complaints. Contractor has included DISCO’S / for some enhancements (DISCO’S in detailed designs One before 21. Once (update monthly All DISCO’S Cell to DISCO’S Cell staff Including planting of construction and Contractor. Contractor cost Enhancements as necessary) alignment. actively cost trees in addition to update quarterly. supervise bioengineering such as and enforce. in median OPERATIONAL DISCO’S Cell staff STAGE cost 1. Roadworthiness of 5 locations on 1. Roadworthiness of vehicles on DISCO’S / vehicles on DISCO’S. Daily during operations DISCO’S Cell staff alignment Contractor Contractor cost and ESIC 1. Air Quality During operation. 2. Monitor NO2 and 2. Yearly intervals for 3 cost nearest Cell PM10 as indicators. years after opening for settlements. reassurance. 1) Quarterly MOFSC and 2. crops and 1. Follow up on Tree 1) Throughout All DISCO’S 2) Quarterly Contractor ESIC Cell DISCO’S DISCO’S Cell staff vegetation Clearance and project alignment. 3) Quarterly cost.
14. Work Camp Location and Operation 1. Use of land agreed with surrounding residents & Villages. 2. Waste Management Plan implemented. 3 No open burning Monthly (line item when opening up construction). Prior to construction. Update monthly. All alignment. Contractor Contractor cost DISCO’S and DISCO’S Cell DISCO’S Cell staff cost 19. Safety Precautions for Workers Safety Plan submitted Once (update monthly as necessary) One month before construction and update quarterly. All DISCO’S alignment. Contractor. Contractor cost DISCO’S / (ESIC cellto actively supervise and enforce. DISCO’S Cell staff cost 20. Social Impacts 1. Local labour is used and workforce 2. educated people for office work. 3. Complaints on construction nuisance damages to ROW are responded to promptly by the Contractor. 4. Quarterly meetings with local VILLAGE for liaison purposes to monitor complaints. Monthly (line item when opening up construction). During construction. Update monthly. All DISCO’S alignment. Contractor Contractor cost DISCO’S and DISCO’S Cell DISCO’S Cell staff cost 21. Enhancements Contractor has included for some enhancements in detailed designs Including planting of trees in addition to bioengineering such as in median Once (update monthly as necessary) One before construction and update quarterly. All DISCO’S alignment. Contractor. Contractor cost DISCO’S / (DISCO’S Cell to actively supervise and enforce. DISCO’S Cell staff cost OPERATIONAL STAGE DISCO’S Cell staff cost 1. Air Quality 1. Roadworthiness of vehicles on DISCO’S. 2. Monitor NO2 and PM10 as indicators. 1. Roadworthiness of vehicles on Daily during operations 2. Yearly intervals for 3 years after opening for reassurance. During operation. 5 locations on alignment nearest settlements. Contractor Contractor cost DISCO’S / and ESIC Cell DISCO’S Cell staff cost 2. crops and vegetation 1. Follow up on Tree Clearance and 1) Quarterly 2) Quarterly 3) Quarterly 1) Throughout project All DISCO’S alignment. Contractor ESIC Cell DISCO’S MOFSC and DISCO’S Cell staff cost.
IEE%20MEPCO%20Choti%20GS%20%28Final%29.docx