NOT ACHIEVED: Dropped during the first restructuring, but in the Comments (incl. % course of the project 2 spot surveys have been conducted. achievement) JPUF capable of delivering disability services nationwide-original Indicator 5 : Value N/A YES YES (quantitative or Qualitative) Date achieved 06/03/2008 12/31/2014 06/30/2016 ACHIEVED: Dropped during the first restructuring. However, by close of Comments (incl. % the project JPUF had services centers in all 64 districts of the country. achievement) Minimum standards of care for working with street children are developed Indicator 6 : and applied across implementing NGOs-original At least 50% Standards of care participating for working with NGOs apply street children are Value N/A (quantitative common developed and or Qualitative) standards shared with properly ICPSC staff Date achieved 06/03/2008 12/31/2014 06/30/2016 PARTIALLY ACHIEVED: The indicator was dropped during the first restructuring but a similar indicator was introduced in 2013 (see Indicator Comments (incl. % 15). As a result the minimum standards for working with street children achievement) were developed and shared with ICPSC staff Alternative care model for orphans developed and piloted - original Indicator 7 : Decision taken by MOSW/DSS whether to Value N/A (quantitative continue or Qualitative) alternative care model Date achieved 06/03/2008 12/31/2014 Dropped during the first restructuring. Became irrelevant due to the Comments (incl. % change in scope of the project. achievement) MIS established and used to monitor service delivery to street Indicator 8 : N/A Fully operational Fully operation Value (quantitative
Comments (incl. % achievement) NOT ACHIEVED: Dropped during the first restructuring, but in the course of the project 2 spot surveys have been conducted. Indicator 5 : JPUF capable of delivering disability services nationwide-original Value (quantitative or Qualitative) N/A YES YES Date achieved 06/03/2008 12/31/2014 06/30/2016 Comments (incl. % achievement) ACHIEVED: Dropped during the first restructuring. However, by close of the project JPUF had services centers in all 64 districts of the country. Indicator 6 : Minimum standards of care for working with street children are developed and applied across implementing NGOs-original Value (quantitative or Qualitative) N/A At least 50% participating NGOs apply common standards properly Standards of care for working with street children are developed and shared with ICPSC staff Date achieved 06/03/2008 12/31/2014 06/30/2016 Comments (incl. % achievement) PARTIALLY ACHIEVED: The indicator was dropped during the first restructuring but a similar indicator was introduced in 2013 (see Indicator 15). As a result the minimum standards for working with street children were developed and shared with ICPSC staff Indicator 7 : Alternative care model for orphans developed and piloted - original Value (quantitative or Qualitative) N/A Decision taken by MOSW/DSS whether to continue alternative care model Date achieved 06/03/2008 12/31/2014 Comments (incl. % achievement) Dropped during the first restructuring. Became irrelevant due to the change in scope of the project. Indicator 8 : MIS established and used to monitor service delivery to street Value (quantitative N/A Fully operational Fully operation
ICR-Main-Document-P106332-2016-12-21-14-22-12272016.docx