Timeframe: expected Objective Activity Milestone to achieve du- ration for each objective activity 3. Collating and Work is proceeding on (i). Completion of HRI (i). July 2013 - done disseminating collation of the template data for evidence to evidence for HRIs into each analyte. – support adoption a standard template Completed, to (ii). December 2013 - of HRI for each including: laboratory done be updated with analyte RIs survey data, December manufacturers’ RIs, bias assessment meeting outcomes results, (ii). Review and discussion at HRI literature, RI consensus workshop by data (e.g. ARQAG, representatives of all SIQAG), RI formal studies major labs/networks. – (e.g. Aussie Normals), Actively discussed at the data mining data from July HRI workshop – Sonic Health. previously reported Once completed this data will need to be presented and 4. Review of existing The Paediatric HRI (i). 1st meeting of (i). August 2013 - done reviewed at the HRI RIs for paediatric Working Group needs to the Paediatric HRI Workshop. patients and meet face to face on two Working Group – decisions on how to occasions in order to proceeded (ii). November 2013- harmonise discuss the various issues successfully on July done that exist in this area and 11, (iii). May 2014 - done to make decisions on 2013 HRIs for various analytes. (ii). 2nd meeting of the Paediatric HRI Working Group (iii). Agreement on Paediatric HRIs - data analysis complete
Objective Activity Milestone to achieve objective Timeframe: expected du- ration for each activity 3. Collating and disseminating evidence to support adoption of HRI for each analyte Work is proceeding on collation of the evidence for HRIs into a standard template including: laboratory RIs survey data, manufacturers’ RIs, bias assessment results, literature, RI consensus data (e.g. ARQAG, SIQAG), RI formal studies (e.g. Aussie Normals), data mining data from Sonic Health. Once completed this data will need to be presented and reviewed at the HRI Workshop. (i). Completion of HRI template data for each analyte. – Completed, to be updated with December meeting outcomes (ii). Review and discussion at HRI workshop by representatives of all major labs/networks. – Actively discussed at the July HRI workshop – previously reported (i). July 2013 - done (ii). December 2013 - done 4. Review of existing RIs for paediatric patients and decisions on how to harmonise The Paediatric HRI Working Group needs to meet face to face on two occasions in order to discuss the various issues that exist in this area and to make decisions on HRIs for various analytes. (i). 1st meeting of the Paediatric HRI Working Group – proceeded successfully on July 11, 2013 (ii). 2nd meeting of the Paediatric HRI Working Group (iii). Agreement on Paediatric HRIs - data analysis complete (i). August 2013 - done (ii). November 2013- done (iii). May 2014 - done
Harmonisation.docx