ELECTRICITY DEPARTMENT PROJECT REPORT – 2013 2015 Component / Project Name Description Completion Progress Ward Department Date Upgrade of Main Substation including: Transformer 33 KV Cabling 20MVA completed from O/H line to 3 ,expected delivery Sub 57 on Tuesday 18 New 20MVA Sub 57 Phase I July 2013 February 2014 Transformer 33 KV switchyard including civil Civil Work works and 33 KV completed equipment 11 KV panel extension etc Upgrade of Main Substation New Transformer including: damaged in 33 KV Cabling delivery, being from O/H line to repaired in Sub 57 Gauteng New 20MVA 3 October Sub 57 Phase II Transformer 2014 33 KV switchyard including civil works and 33 KV equipment 11 KV panel extension etc Upgrade of Main Substation including: 15 MVA Municipality work Transformer Expected completed, Wembezi 33 KV switchyard September awaiting Substation including civil 2014 connection from works and 33 KV Eskom equipment 11 KV panel extension etc
ELECTRICITY DEPARTMENT PROJECT REPORT – 2013 2015 Component / Department Project Name Description Completion Date Progress Ward Sub 57 Phase I Upgrade of Main Substation including: 33 KV Cabling from O/H line to Sub 57 New 20MVA Transformer 33 KV switchyard including civil works and 33 KV equipment 11 KV panel extension etc July 2013 Transformer 20MVA completed ,expected delivery on Tuesday 18 February 2014 Civil Work completed 3 Sub 57 Phase II Upgrade of Main Substation including: 33 KV Cabling from O/H line to Sub 57 New 20MVA Transformer 33 KV switchyard including civil works and 33 KV equipment 11 KV panel extension etc October 2014 New Transformer damaged in delivery, being repaired in Gauteng 3 Wembezi Substation Upgrade of Main Substation including: 15 MVA Transformer 33 KV switchyard including civil works and 33 KV equipment 11 KV panel extension etc Expected September 2014 Municipality work completed, awaiting connection from Eskom
FINAL-IDP-2015-16-19-May-2015.docx