Fairfax County Innovation Metrorail Station $41,000,000 Design Pedestrian bridge Spring 2019 Spring 2019 92% – Construction of the Silver Line assembly, precast, and (FY2014) Construction Phase II extension of the rail masonry work is currently system from Washington DC, to underway for station and beyond the Dulles entrances. The County has International Airport. This awarded the contract for multimodal facility will include bus construction and work is bays, bicycle parking, expected on the kiss and and taxi waiting areas, as well ride, bike facilities and taxi as pedestrian bridges and station waiting areas. The bus entrances from both the north and bays have been completed. south sides of the Dulles Airport Access Highway/Dulles Toll Road. Innovation Metrorail Station $28,000,000 Construction Pedestrian bridge Spring 2019 Spring 2019 76.9% (Continuation) - Construction of assembly, precast, and (FY2015-16) the Silver Line Phase II extension masonry work is currently of the rail system from Washington underway for station DC, to and beyond the Dulles entrances. The County has International Airport. This awarded the contract for multimodal facility will include bus construction and work is bays, bicycle parking, expected on the kiss and and taxi waiting areas, as well ride, bike facilities and taxi as pedestrian bridges and station waiting areas. The bus entrances from both the north and bays have been completed. south sides of the Dulles Airport Access Highway/Dulles Toll Road. Fairfax County West Ox Bus Garage - Expands $20,000,000 Construction The construction is January 2018 January 2018 60.3% capacity of the West Ox bus substantially complete. (FY2015-16) facility and allows for additional, Punch list items are increased Fairfax Connector bus complete. WMATA move-in service. Includes 9 maintenance date is scheduled for bays and expansion of facilities for January 6, 2018. bus drivers and security.
Fairfax County Innovation Metrorail Station – Construction of the Silver Line Phase II extension of the rail system from Washington DC, to and beyond the Dulles International Airport. This multimodal facility will include bus bays, bicycle parking, and taxi waiting areas, as well as pedestrian bridges and station entrances from both the north and south sides of the Dulles Airport Access Highway/Dulles Toll Road. $41,000,000 (FY2014) Design Construction Pedestrian bridge assembly, precast, and masonry work is currently underway for station entrances. The County has awarded the contract for construction and work is expected on the kiss and ride, bike facilities and taxi waiting areas. The bus bays have been completed. Spring 2019 Spring 2019 92% Innovation Metrorail Station (Continuation) - Construction of the Silver Line Phase II extension of the rail system from Washington DC, to and beyond the Dulles International Airport. This multimodal facility will include bus bays, bicycle parking, and taxi waiting areas, as well as pedestrian bridges and station entrances from both the north and south sides of the Dulles Airport Access Highway/Dulles Toll Road. $28,000,000 (FY2015-16) Construction Pedestrian bridge assembly, precast, and masonry work is currently underway for station entrances. The County has awarded the contract for construction and work is expected on the kiss and ride, bike facilities and taxi waiting areas. The bus bays have been completed. Spring 2019 Spring 2019 76.9% Fairfax County West Ox Bus Garage - Expands capacity of the West Ox bus facility and allows for additional, increased Fairfax Connector bus service. Includes 9 maintenance bays and expansion of facilities for bus drivers and security. $20,000,000 (FY2015-16) Construction The construction is substantially complete. Punch list items are complete. WMATA move-in date is scheduled for January 6, 2018. January 2018 January 2018 60.3%
FY2014-17-Program-Project-Updates-Feb.docx