Program & Funding Source Responsible Party Status Other Projects 47. Increase the hotel/motel tax County Attorney Ordinance was revised and on the from 3% to 5%. Update the 9/4/18 meeting for first reading and agreement with the Chamber of 9/18/18 for second reading and Commerce. adoption. Chamber agreement was on the 9/18/18 meeting and approved. All documents approved and effective on 1/1/19. Sent informational letters to all affected owners on 9/28/18. Completed. 48. Complete a revision of the sign County Attorney Ordinance is being revised and sent ordinance. back to Planning Commission for review and first reading. First reading is 11/21/18 and Board approval on 12/4/18. 49. Reroute stream for Daesol’s County Manager GMC’s proposal for the Daesol new building using $555,500 from stream rerouting project was SPLOST-2014 and $850,000 from approved on 9/5/17. GMC preparing Solid Waste Fund for a total of bid specs. Project delayed by Daesol. $1,405,500. Pre-bid meeting was 6/29/19, bid deadline was 7/24/19, 3 bids received, Board awarded bid to Takco on 8/7/18 for $425,235.54, GEC for $22,485, and GMC for $41,800 for a total of $489,520.54, 90 days of construction. Should be completed by December. On-going. 50. Conduct BOC quarterly retreat. County Clerk/Asst. Previous retreats were conducted County Manager Oct. 31, 2016, Jan.5, 2017, May 9, 2017, Aug. 11, 2017, August 31, 2017, Dec. 12, 2017, Feb. 23, 2018, May 1, 2018, and Sept. 26, 2018. Next retreat is scheduled for Jan. 2019. 51. Have GDOT install a rapid County Manager Application submitted 4/17. GDOT flashing beacon at the crosswalk of has approved the project. the Callaway Country Store for Completed. safety. 52. Prepare a sharing agreement County Manager Working with Diverse Power on with Diverse Power for the agreement and a schedule of public safety radio system. proposed improvements.
Program & Funding Source Responsible Party Status Other Projects 47. Increase the hotel/motel tax from 3% to 5%. Update the agreement with the Chamber of Commerce. County Attorney Ordinance was revised and on the 9/4/18 meeting for first reading and 9/18/18 for second reading and adoption. Chamber agreement was on the 9/18/18 meeting and approved. All documents approved and effective on 1/1/19. Sent informational letters to all affected owners on 9/28/18. Completed. 48. Complete a revision of the sign ordinance. County Attorney Ordinance is being revised and sent back to Planning Commission for review and first reading. First reading is 11/21/18 and Board approval on 12/4/18. 49. Reroute stream for Daesol’s new building using $555,500 from SPLOST-2014 and $850,000 from Solid Waste Fund for a total of $1,405,500. County Manager GMC’s proposal for the Daesol stream rerouting project was approved on 9/5/17. GMC preparing bid specs. Project delayed by Daesol. Pre-bid meeting was 6/29/19, bid deadline was 7/24/19, 3 bids received, Board awarded bid to Takco on 8/7/18 for $425,235.54, GEC for $22,485, and GMC for $41,800 for a total of $489,520.54, 90 days of construction. Should be completed by December. On-going. 50. Conduct BOC quarterly retreat. County Clerk/Asst. County Manager Previous retreats were conducted Oct. 31, 2016, Jan.5, 2017, May 9, 2017, Aug. 11, 2017, August 31, 2017, Dec. 12, 2017, Feb. 23, 2018, May 1, 2018, and Sept. 26, 2018. Next retreat is scheduled for Jan. 2019. 51. Have GDOT install a rapid flashing beacon at the crosswalk of the Callaway Country Store for safety. County Manager Application submitted 4/17. GDOT has approved the project. Completed. 52. Prepare a sharing agreement with Diverse Power for the public safety radio system. County Manager Working with Diverse Power on agreement and a schedule of proposed improvements.
FY2018-19POW09282018.docx