Review the plan Review 1 page simple 07/15 Rabia 0% Available from prepared by the summary document 08/15 All WIGOS PO WIGOS PO for outlining the plan. 8/9/15 transition from the use Review and provide a Available from of Volume A to recommendation to WIGOS PO end 4. OSCAR. on the draft plan for July transition from VolA to OSCAR. Report back to OSCAR Project Team on endorsement. Provide advice as Provide coordinated 1a) 12/15 Simon 0% required to the OSCAR responses on request to 1b) Project Team on issues raised by OSCAR Ongoing Other ETs, 5. requisite design Project Team in regard to SMEs as features to facilitate the RRR gap analysis required. use of OSCAR for RRR Initial input gap analysis. Ongoing OSCAR/Surface Propose a mechanism for content quality checking and correction management (through interaction with 6 data owners) of ‘bad data’ in OSCAR/Surface Liaise with the OSCAR Sec to provide Committee 1. Ongoing Simon Chair/Sec to represent Project Team to keep Meeting documents to 2. Ongoing the SG at Project abreast of the latest chair.as soon as available.. meetings 7 developments. Sec to provide feedback on Project Team meetings asap after meetings Provide advice to the Provide SG-OD advice on Ongoing Simon All CBS Chair to assign OSCAR Project team each issue to WMO Project ETs specific questions to on specific topics of Team. specific team 8 concern. members Ad hoc as Specified from time to time by Project Team
4. Review the plan prepared by the WIGOS PO for transition from the use of Volume A to OSCAR. Review 1 page simple summary document outlining the plan. Review and provide a recommendation to on the draft plan for transition from VolA to OSCAR. Report back to OSCAR Project Team on endorsement. 07/15 08/15 8/9/15 Rabia All 0% Available from WIGOS PO Available from WIGOS PO end July 5. Provide advice as required to the OSCAR Project Team on requisite design features to facilitate the use of OSCAR for RRR gap analysis. Provide coordinated responses on request to issues raised by OSCAR Project Team in regard to RRR gap analysis Initial input Ongoing 1a) 12/15 1b) Ongoing Simon Other ETs, SMEs as required. 0% 6 OSCAR/Surface content quality management Propose a mechanism for checking and correction (through interaction with data owners) of ‘bad data’ in OSCAR/Surface 7 Liaise with the OSCAR Project Team to keep abreast of the latest developments. Sec to provide Committee Meeting documents to chair.as soon as available.. Sec to provide feedback on Project Team meetings asap after meetings 1. Ongoing 2. Ongoing Simon Chair/Sec to represent the SG at Project meetings 8 Provide advice to the OSCAR Project team on specific topics of concern. Provide SG-OD advice on each issue to WMO Project Team. Ongoing Simon All CBS ETs Chair to assign specific questions to specific team members Ad hoc as Specified from time to time by Project Team
Final_Report_IPET-WIFI-SG-OD-1_final.docx