Arlington County Ballston-MU Metrorail Station $12,000,000 Design Design work is expected to Start of Summer 2020 0.2% West Entrance Constructs a run two years starting in construction in fall – (FY2015-16) second entrance to the Summer 2018; we have not 2020 Metrorail Station, at North started design because Fairfax Drive and North Vermont WMATA was not able to Street. Includes two street-level begin reviewing project elevators & escalators, connecting status until last month. to an underground passageway & County and WMATA staff new mezzanine. It will have fare have reinitiated gates, fare vending machines and coordination on the project. an attended kiosk. Provides direct WMATA is reviewing the access, relieves congestion at the 2005 30% design plans and current entrance and provides for preparing an estimated more even distribution along the level of support for the platform project. County staff is drafting the project coordination agreement, design support agreement, and scope of work for A&E hire. Project activity expected to increase once WMATA support is defined for project management, design, technical, operations, and construction. Construction is targeted to start in fall of 2020.
Arlington County Ballston-MU Metrorail Station West Entrance – Constructs a second entrance to the Metrorail Station, at North Fairfax Drive and North Vermont Street. Includes two street-level elevators & escalators, connecting to an underground passageway & new mezzanine. It will have fare gates, fare vending machines and an attended kiosk. Provides direct access, relieves congestion at the current entrance and provides for more even distribution along the platform $12,000,000 (FY2015-16) Design Design work is expected to run two years starting in Summer 2018; we have not started design because WMATA was not able to begin reviewing project status until last month. County and WMATA staff have reinitiated coordination on the project. WMATA is reviewing the 2005 30% design plans and preparing an estimated level of support for the project. County staff is drafting the project coordination agreement, design support agreement, and scope of work for A&E hire. Project activity expected to increase once WMATA support is defined for project management, design, technical, operations, and construction. Construction is targeted to start in fall of 2020. Start of construction in fall 2020 Summer 2020 0.2%
FY2014-17-Program-Project-Updates-Feb.docx