IT Purchase and set February IT consultant Staff time IT infrastructure set up in infrastructure up of the IT Geneva infrastructure in GANHRI staff NHRI.EU project Geneva IT linkages with Berlin office set up Establish IT linkages with GANHRI Chairperson’s office in Berlin GANHRI Office space in February GANHRI UNOG Adequate workplace for Governance Geneva is set up Chairperson Meetings staff in GANHRI Head (incl. Head On-going Office Office) Clarify roles of the GANHRI Bureau DIHR/EU Staff time different GANHRI Stabilised GANHRI Head functions GANHRI NHRI.EU project Office and secured for the (Chairperson, long term Secretary, Regional Chairs, Regional On-going GANHRI staff ToR and internal rules for Coordinators and all the WGs developed GANHRI staff) On-going Stabilise GANHRI Head Office Resource needs for GANHRI Head On-going Office identified and reflected in future fundraising Explore possibility of registering GANHRI Ongoing as an international organisation, March including related and advantages October
IT infrastructure Purchase and set up of the IT infrastructure in Geneva Establish IT linkages with GANHRI Chairperson’s office in Berlin February IT consultant GANHRI staff Staff time NHRI.EU project IT infrastructure set up in Geneva IT linkages with Berlin office set up GANHRI Governance (incl. Head Office) Office space in Geneva is set up Clarify roles of the different GANHRI functions (Chairperson, Secretary, Regional Chairs, Regional Coordinators and GANHRI staff) Stabilise GANHRI Head Office Resource needs for GANHRI Head Office identified and reflected in future fundraising Explore possibility of registering GANHRI as an international organisation, including related advantages February On-going On-going On-going On-going Ongoing March and October GANHRI Chairperson GANHRI Bureau GANHRI GANHRI staff UNOG DIHR/EU Meetings Staff time NHRI.EU project Adequate workplace for staff in GANHRI Head Office Stabilised GANHRI Head Office and secured for the long term ToR and internal rules for all the WGs developed
12_ENG_GANHRI_ImplementationPlan_2017.docx