Section: (Employer to complete names per € of sections) Section: (Employer to complete names per € of sections) H Early Completion (Sub-clause 9.6) The Representative required to issue the certificate of Substantial Completion if the Works or a Section Employer’s reaches Substantial Completion before its Date for Substantial Completion. I Defects Period The initial Defects Period is one year from the date of Substantial Completion of the Works. J Random Checks for Employment Records Sub-clause 5.3.3A(2) part of the Contract. K Delay Events, Compensation Events, Programme Contingency, Delay Costs, Adjustments (Sub-clauses 9.3, 9.4, 10.1, 10.6, 10.7) Delay Events and Compensation Events are as follows: Compensation Event Delay Event Event 1 The Representative gives the Contractor a Employer’s Yes Yes Change Order 2 The Representative directs the Contractor to Employer’s search for Defects or their cause and no Defect is found, Yes Yes and the search was not required because of a failure of the Contractor to comply with the Contract 3 The Representative directs the Contractor to Employer’s Yes Yes suspend work under sub-clause 9.2 4 The Contractor suspends work in accordance with Yes Yes 12.3 5 (not used) 6 The Employer takes over part of the Works before Substantial Completion of the Works and any relevant Yes Yes Section 7 (not used) 8 The Employer does not allow the Contractor to occupy and Yes Yes use a part of the Site in accordance with sub-clause 7.1
Section: (Employer to complete names of sections) € per Section: (Employer to complete names of sections) € per H Early Completion (Sub-clause 9.6) The Employer’s Representative required to issue the certificate of Substantial Completion if the Works or a Section reaches Substantial Completion before its Date for Substantial Completion. I Defects Period The initial Defects Period is one year from the date of Substantial Completion of the Works. J Random Checks for Employment Records Sub-clause 5.3.3A(2) part of the Contract. K Delay Events, Compensation Events, Programme Contingency, Delay Costs, Adjustments (Sub-clauses 9.3, 9.4, 10.1, 10.6, 10.7) Delay Events and Compensation Events are as follows: Event Delay Event Compensation Event 1 The Employer’s Representative gives the Contractor a Change Order Yes Yes 2 The Employer’s Representative directs the Contractor to search for Defects or their cause and no Defect is found, and the search was not required because of a failure of the Contractor to comply with the Contract Yes Yes 3 The Employer’s Representative directs the Contractor to suspend work under sub-clause 9.2 Yes Yes 4 The Contractor suspends work in accordance with 12.3 Yes Yes 5 (not used) 6 The Employer takes over part of the Works before Substantial Completion of the Works and any relevant Section Yes Yes 7 (not used) 8 The Employer does not allow the Contractor to occupy and use a part of the Site in accordance with sub-clause 7.1 Yes Yes
FTS4-v1.10-30-06-2016.docx