Project management tool required to plan and manage all ongoing projects. System of planning Annual maintenance and monitoring of calendar needs to be maintenance activities prepared for are not adequate scheduled maintenance. System of tracking AMC contracts to be put in place M. Book Measurements must EC-10-4 (Measurement Book) be recorded on site is maintained at H.O. in the M Book Section 7: Engineering - Electrical Gaps Suggestions Reference - Inherent Risk Risk Rating Activity Code 1 2 3 4 5 Maintenance planning An annual scheduled system not in place maintenance calendar must be prepared and integrated with the tournament calendar Basis of preparation of In addition to SR, the Over/under estimates is not clear actual past costing of experience in similar projects works must be considered while preparing estimates Weak project Project management Time/cost management training to be given to overrun existing staff Project management tool required to plan and manage all ongoing projects.
Project management tool required to plan and manage all ongoing projects. System of planning and monitoring of maintenance activities are not adequate Annual maintenance calendar needs to be prepared for scheduled maintenance. System of tracking AMC contracts to be put in place M. Book (Measurement Book) is maintained at H.O. Measurements must be recorded on site in the M Book EC-10-4 Section 7: Engineering - Electrical Gaps Suggestions Reference - Activity Code Inherent Risk Risk Rating 1 2 3 4 5 Maintenance planning system not in place An annual scheduled maintenance calendar must be prepared and integrated with the tournament calendar Basis of preparation of estimates is not clear In addition to SR, the actual past experience in similar works must be considered while preparing estimates Over/under costing of projects Weak project management Project management training to be given to existing staff Project management tool required to plan and manage all ongoing projects. Time/cost overrun
final-report-volume-2.docx