Risk Management Plan Risk Management Plan How to Minimize Risk/Cause Likelihood Impact Cost Current Status Action Items Responsible Person Changes to project H H Identify all project Stakeholders Brainstorming Project Manager objectives after stakeholders before emerged that session has been project charter has any project work were not initially scheduled, which been issued. begins; contact these identified, thus, includes these stakeholders to proposed stakeholders so insure they are changes to we can negotiate happy with the objectives have the proposed current objectives already changes. and proposed occurred. outcomes. Mis-understandings H H Create opportunities Have not yet Follow up with Project Manager because the project for these executives made contact client contact to Scope team is not in direct to be present at with executives ensure these communication with brainstorming with final individuals will be chief executives who sessions and decision, who present at hold the final presentations; allows project team's brainstorming decisions. for a face-to-face client contact is session. communication committed to channel allowing listening too. project team to better express their position.
Risk Management Plan Risk Management Plan Risk/Cause Likelihood Impact How to Minimize Cost Current Status Action Items Responsible Person Scope Changes to project objectives after project charter has been issued. H H Identify all project stakeholders before any project work begins; contact these stakeholders to insure they are happy with the current objectives and proposed outcomes. Stakeholders emerged that were not initially identified, thus, proposed changes to objectives have already occurred. Brainstorming session has been scheduled, which includes these stakeholders so we can negotiate the proposed changes. Project Manager Mis-understandings because the project team is not in direct communication with chief executives who hold the final decisions. H H Create opportunities for these executives to be present at brainstorming sessions and presentations; allows for a face-to-face communication channel allowing project team to better express their position. Have not yet made contact with executives with final decision, who project team's client contact is committed to listening too. Follow up with client contact to ensure these individuals will be present at brainstorming session. Project Manager
First%20Deliverable.docx