25 Nandyal 17.50 Under Revision Land to be acquired 26 Guntakal 16.00 Under Revision 27 Adoni 8.75 Under Revision Land to be acquired 28 Kurnool 28.00 Under Revision Land to be acquired Total 529.13 Status of Water Supply Status of DPRs Out of 26 projects of water supply, DPR’s for 2 projects are under finalization, 16 projects are in ongoing and 5 projects are yet to start. DPR’s for remaining 3 projects are being prepared by other consultancies and are being reviewed by PDMC’s. SAAP S. Remarks/ Expected date of Name of ULB 2016-20 DPR status No Submission Cost (Cr) 1 Srikakulam 5.00 Draft DPR submitted for review. 2 Vizianagaram 77.41 Hydrogeological 30th Nov 2016 Survey for source identification is completed. DPR under preparation. 3 GVMC 67.41 DPR under 25th Nov 2016 finalization 4 Bhimavaram 17.50 DPR under 30th Nov 2016 preparation. 5 Eluru 4.20 Topographical survey 25th Nov 2016 in progress. 6 Machilipatnam 11.00 Topographical survey 22nd Nov 2016 completed. DPR under finalization. 7 Gudivada 14.60 DPR under 30th Nov 2016 preparation. 8 Guntur 25.00 Ongoing 20th Nov 2016 9 Narasaraopeta 3.50 submitted
25 Nandyal 17.50 Under Revision Land to be acquired 26 Guntakal 16.00 Under Revision 27 Adoni 8.75 Under Revision Land to be acquired 28 Kurnool 28.00 Under Revision Land to be acquired Total 529.13 Status of Water Supply Status of DPRs Out of 26 projects of water supply, DPR’s for 2 projects are under finalization, 16 projects are in ongoing and 5 projects are yet to start. DPR’s for remaining 3 projects are being prepared by other consultancies and are being reviewed by PDMC’s. S. No Name of ULB SAAP 2016-20 Cost (Cr) DPR status Remarks/ Expected date of Submission 1 Srikakulam 5.00 Draft DPR submitted for review. 2 Vizianagaram 77.41 Hydrogeological Survey for source identification is completed. DPR under preparation. 30th Nov 2016 3 GVMC 67.41 DPR under finalization 25th Nov 2016 4 Bhimavaram 17.50 DPR under preparation. 30th Nov 2016 5 Eluru 4.20 Topographical survey in progress. 25th Nov 2016 6 Machilipatnam 11.00 Topographical survey completed. DPR under finalization. 22nd Nov 2016 7 Gudivada 14.60 DPR under preparation. 30th Nov 2016 8 Guntur 25.00 Ongoing 20th Nov 2016 9 Narasaraopeta 3.50 submitted
F_240.docx