Arlington County Glebe Road Corridor Intelligent $2,000,000 Engineering Task 1 On Site Support - Task 2 Summer Task 2 6.7% – – – Transportation System Engineer has been 2019 Summer 2019 (FY2015-16) Construction Improvements Design and procured for this project. Task3 - May 2018 Task3 - May – construction of Intelligent Task 2 Chain Bridge ITS Task 4 May 2018 – – Transportation System (ITS) and upgrades 30% design 2018 Task 4 May – – Adaptive Traffic Control System, submitted to VDOT. Task 5 Summer 2018 – including hardware and software Task 3 Chain Bridge 2018 Task 5 – – for real time traffic data collection, Fiber communication In Summer 2018 – Forward Looking Infra Red (FLIR) construction phase. Delay traffic detection, 3D pedestrian due to Verizon and bike detection, interactive attachments. audible ADA accessible Task 4 ITS Equipment – pedestrian crossings, CCTVs, Installations Equipment – backup power supply information procured. systems, queue detections, and Task 5 TSP equipment – dynamic message signs. installation Waiting on – contract to procure TSP equipment.
Arlington County Glebe Road Corridor Intelligent Transportation System Improvements – Design and construction of Intelligent Transportation System (ITS) and Adaptive Traffic Control System, including hardware and software for real time traffic data collection, Forward Looking Infra Red (FLIR) traffic detection, 3D pedestrian and bike detection, interactive audible ADA accessible pedestrian crossings, CCTVs, backup power supply information systems, queue detections, and dynamic message signs. $2,000,000 (FY2015-16) Engineering Construction Task 1 – On Site Support - Engineer has been procured for this project. Task 2 – Chain Bridge ITS upgrades – 30% design submitted to VDOT. Task 3 – Chain Bridge Fiber communication – In construction phase. Delay due to Verizon attachments. Task 4 – ITS Equipment Installations – Equipment procured. Task 5 – TSP equipment installation – Waiting on contract to procure TSP equipment. Task 2 – Summer 2019 Task3 - May 2018 Task 4 – May 2018 Task 5 – Summer 2018 Task 2 – Summer 2019 Task3 - May 2018 Task 4 – May 2018 Task 5 – Summer 2018 6.7%
FY2014-17-Program-Project-Updates-Feb.docx