Implementation Plan Roll out of NPEx v1.0 – Phase 3 Expansion plan for Phase 1 other Phase 2 VPN Set up LIMS Interface connection, disciplines Implementation Clinical Biochemistry resource recruitment. – project – handover to BAU Tranche 1 Tranche 2 Tranche 3 Tranche 4 July Sept 18 July 19 – Oct - Dec 18 Jan Mar 19 April - June 19 June 19 - July – Sending Receiving Sending Receiving Sending Receiving Sending Receiving 1st 2nd 3rd Board Board Board Board Board Board Board Board Greater Greater Greater Greater Forth Golden Forth Ayrshire Western Highland Glasgow Glasgow Highland Glasgow Glasgow Valley Jubilee Valley & Arran Isles Obtain Data & Clyde & Clyde & Clyde & Clyde Sharing agreement Orkney Western Borders Borders Lothian Fife Lothian for all boards. &Shetland Isles Orkney Greater Ayrshire & Golden & Grampian Glasgow Arran Jubilee Shetland & Clyde Dumfries Independent Fife & Lanarkshire Tayside Tayside Lothian Implementation (QFIT) Galloway (QFIT) Key North Region East Region West Region
Implementation Plan – Roll out of NPEx v1.0 Phase 1 VPN Set up LIMS Interface connection, resource recruitment. Phase 2 Implementation – Clinical Biochemistry Phase 3 Expansion plan for other disciplines – project handover to BAU July – Sept 18 Tranche 1 Oct - Dec 18 Tranche 2 Jan – Mar 19 Tranche 3 April - June 19 Tranche 4 June 19 - July July 19 Obtain Data Sharing agreement for all boards. 1st 2nd 3rd Sending Board Receiving Board Sending Board Receiving Board Sending Board Receiving Board Sending Board Receiving Board Forth Valley Golden Jubilee Highland Forth Valley Greater Glasgow & Clyde Ayrshire & Arran Greater Glasgow & Clyde Highland Greater Glasgow & Clyde Western Isles Greater Glasgow & Clyde Borders Orkney &Shetland Western Isles Borders Lothian Fife Lothian Ayrshire & Arran Orkney & Shetland Grampian Golden Jubilee Greater Glasgow & Clyde Independent Implementation Fife (QFIT) Tayside Dumfries & Galloway (QFIT) Tayside Lanarkshire Lothian Key North Region East Region West Region
finalised-npex-rollout-implementation-plan-final.docx