Note 2: The Specialist Contract Sum shall be entered here, where known, in the case of Novated Specialists. Where the sum is not known, in the case of Novated and Reserved Specialists, the Reserved Sum shall be entered. Note: In Schedule Part 3B, the Employer is to enter the Category of Specialist, the Name and contact details of Specialist and the tendered percentage addition prior to issue of the Letter of Acceptance. The details Contractor’s inserted here under Category of Specialist must match those inserted in Schedule Part 3B G Dates for Substantial Completion, Sections, Liquidated Damages, Retention Reduction in retention on Date for Substantial Rate of liquidated Substantial Completion damages Completion of Section (%) (Last day of period starting on the Contract Date or The Works per € date) (unless to be completed by Contractor in part 2) Section: (Employer to complete names per € of sections) Section: (Employer to complete names per € of sections) Section: (Employer to complete names per € of sections) Section: (Employer to complete names per € of sections) H Early Completion (Sub-clause 9.6) The Representative required to issue the certificate of Substantial Completion if the Works or a Employer’s Section reaches Substantial Completion before its Date for Substantial Completion. I Defects Period The initial Defects Period is one year from the date of Substantial Completion of the Works. J Random Checks for Employment Records Sub-clause 5.3.3A(2) part of the Contract. K Delay Events, Compensation Events, Programme Contingency, Delay Costs, Adjustments (Sub-clauses 9.3, 9.4, 10.1, 10.6, 10.7) Delay Events and Compensation Events are as follows: Compensation Event Delay Event Event 1 The Representative gives the Contractor a Employer’s Yes Yes Change Order 2 The Representative directs the Contractor to Employer’s Yes Yes search for Defects or their cause and no Defect is found,
Note 2: The Specialist Contract Sum shall be entered here, where known, in the case of Novated Specialists. Where the sum is not known, in the case of Novated and Reserved Specialists, the Reserved Sum shall be entered. Note: In Schedule Part 3B, the Employer is to enter the Category of Specialist, the Name and contact details of Specialist and the Contractor’s tendered percentage addition prior to issue of the Letter of Acceptance. The details inserted here under Category of Specialist must match those inserted in Schedule Part 3B G Dates for Substantial Completion, Sections, Liquidated Damages, Retention Date for Substantial Completion Rate of liquidated damages Reduction in retention on Substantial Completion of Section (%) The Works (Last day of period starting on the Contract Date or date) (unless to be completed by Contractor in part 2) € per Section: (Employer to complete names of sections) € per Section: (Employer to complete names of sections) € per Section: (Employer to complete names of sections) € per Section: (Employer to complete names of sections) € per H Early Completion (Sub-clause 9.6) The Employer’s Representative required to issue the certificate of Substantial Completion if the Works or a Section reaches Substantial Completion before its Date for Substantial Completion. I Defects Period The initial Defects Period is one year from the date of Substantial Completion of the Works. J Random Checks for Employment Records Sub-clause 5.3.3A(2) part of the Contract. K Delay Events, Compensation Events, Programme Contingency, Delay Costs, Adjustments (Sub-clauses 9.3, 9.4, 10.1, 10.6, 10.7) Delay Events and Compensation Events are as follows: Event Delay Event Compensation Event 1 The Employer’s Representative gives the Contractor a Change Order Yes Yes 2 The Employer’s Representative directs the Contractor to search for Defects or their cause and no Defect is found, Yes Yes
FTS1v2.1-28-06-2016.docx