Virginia Railway Rippon Station Expansion and $10,000,000 NEPA NTP for PE as part of Summer 2021 March 2019 0% Penta Platform Effort Express Second Platform - Includes (FY2015-16) Design issued 8/4/2016 effective NEPA, design and construction to Construction 8/5/2016. 24 month modify the existing platform and anticipated Preliminary add a second platform at the Engineering and NEPA station to service trains up to 8 Schedule. 12 month Final cars long. An elevator will also be Design Schedule. Some concurrency possible. constructed to get passengers to Construction is anticipated the new platform. in summer 2019. Conceptual design alternatives are being developed and analyzed, while environmental documentation is being prepared. Virginia Railway Slaters Lane Crossover - $7,000,000 Design Final design by CSXT Summer 2018 Summer 2018 0% begun in July 2016 Express Includes the design and (FY2015-16) Construction continues. CSX construction of a rail crossover reorganization has caused and related signal equipment near adjustments to the final of the VRE Alexandria station. It design and construction will enable trains to move between schedule, which have all 3 tracks and makes the east delayed the project. All work to be done by CSXT side (Metro side) platform at the forces. Construction VRE Alexandria station usable Agreement between CSXT from both sides. and VRE has been completed. VRE Operations Board approved the Force Account Agreement, the financial part of the agreement, on September 15, 2017. Construction schedule pending information from CSX.
Virginia Railway Express Rippon Station Expansion and Second Platform - Includes NEPA, design and construction to modify the existing platform and add a second platform at the station to service trains up to 8 cars long. An elevator will also be constructed to get passengers to the new platform. $10,000,000 (FY2015-16) NEPA Design Construction NTP for PE as part of Penta Platform Effort issued 8/4/2016 effective 8/5/2016. 24 month anticipated Preliminary Engineering and NEPA Schedule. 12 month Final Design Schedule. Some concurrency possible. Construction is anticipated in summer 2019. Conceptual design alternatives are being developed and analyzed, while environmental documentation is being prepared. Summer 2021 March 2019 0% Virginia Railway Express Slaters Lane Crossover - Includes the design and construction of a rail crossover and related signal equipment near of the VRE Alexandria station. It will enable trains to move between all 3 tracks and makes the east side (Metro side) platform at the VRE Alexandria station usable from both sides. $7,000,000 (FY2015-16) Design Construction Final design by CSXT begun in July 2016 continues. CSX reorganization has caused adjustments to the final design and construction schedule, which have delayed the project. All work to be done by CSXT forces. Construction Agreement between CSXT and VRE has been completed. VRE Operations Board approved the Force Account Agreement, the financial part of the agreement, on September 15, 2017. Construction schedule pending information from CSX. Summer 2018 Summer 2018 0%
FY2014-17-Program-Project-Updates-Feb.docx