Town of Edwards Ferry Road and Route $1,000,000 Design Interchange Justification Design approval Design 100% Report Traffic Framework expected in approval 15 Leesburg Bypass Grade Leesburg (FY2015-16) Separated Interchange document was approved on summer 2018. expected in UPC 89890 (Continuation) - The project 7/14/16. Public Involvement summer 2018. consists of development of a new Meeting was held on March (Full payment grade-separated interchange on 2 where three alternative made to Edwards Ferry Road at the Route proposals were presented. VDOT) 15 Leesburg Bypass. The existing The town endorsed signalized at-grade intersection at Alternative B on 5/9/17. this location is heavily congested. Preliminary Field Inspection meeting held on 8/9/17. Public hearing anticipated in spring 2018 Town of Route 7 East Market Street and $13,000,000 Design On June 27, 2017, the 2020 Fall 2018 30.8% Battlefield Parkway Interchange Leesburg Town Council Leesburg (FY2015-16) - Improve safety and endorsed Alternate 4 UPC 106573 pedestrian/vehicle flow by building (Single Point Urban a grade-separated interchange Interchange-SPUI), Right which will allow Route 7 to in/Right out with an become a limited-access freeway acceleration lane at through the Town of Leesburg Cardinal Park Drive and Design Build delivery method. Preliminary Field Inspection (PFI) review held September 28. No major concerns noted. Risk Assessment Meeting was held on October 12th. The plans are being revised to address the PFI comments. The NEPA document (CE) is under way. RFQ is scheduled to be issued soon. Public Hearing is expected to be held in Feb/Mar 2018.
Town of Leesburg UPC 89890 Edwards Ferry Road and Route 15 Leesburg Bypass Grade Separated Interchange (Continuation) - The project consists of development of a new grade-separated interchange on Edwards Ferry Road at the Route 15 Leesburg Bypass. The existing signalized at-grade intersection at this location is heavily congested. $1,000,000 (FY2015-16) Design Interchange Justification Report Traffic Framework document was approved on 7/14/16. Public Involvement Meeting was held on March 2 where three alternative proposals were presented. The town endorsed Alternative B on 5/9/17. Preliminary Field Inspection meeting held on 8/9/17. Public hearing anticipated in spring 2018 Design approval expected in summer 2018. Design approval expected in summer 2018. (Full payment made to VDOT) 100% Town of Leesburg UPC 106573 Route 7 East Market Street and Battlefield Parkway Interchange - Improve safety and pedestrian/vehicle flow by building a grade-separated interchange which will allow Route 7 to become a limited-access freeway through the Town of Leesburg $13,000,000 (FY2015-16) Design On June 27, 2017, the Leesburg Town Council endorsed Alternate 4 (Single Point Urban Interchange-SPUI), Right in/Right out with an acceleration lane at Cardinal Park Drive and Design Build delivery method. Preliminary Field Inspection (PFI) review held September 28. No major concerns noted. Risk Assessment Meeting was held on October 12th. The plans are being revised to address the PFI comments. The NEPA document (CE) is under way. RFQ is scheduled to be issued soon. Public Hearing is expected to be held in Feb/Mar 2018. 2020 Fall 2018 30.8%
FY2014-17-Program-Project-Updates-Feb.docx