Program & Funding Source Responsible Party Status Other Projects 44. Continue the rails to trails County Manager/ Coordinating with Carter & Sloope. project along US 27 from downtown Carter & Sloope Rode trail on 5/8/17. Pine Mountain to the Callaway Engineering Villas using $512,473 from a federal Should receive TE grant during Jan. TE Grant, $100,000 from a LWCF 2019. Submitted a $200,000 LWCF grant, $200,000 from a Recreational grant and a $250,000 Recreational Trails grant, $408,118 from TSPLOST Trails grant. Both grants were for grant matches for a total of successful. Funding will be award $1,220,591. during late 2018. On 45. Increase the hotel/motel tax County Attorney Ordinance being prepared. from 3% to 5%. 46. Complete a revision of the sign County Attorney Ordinance being reviewed. ordinance. 47. Reroute stream for Daesol’s County Manager GMC’s proposal for the Daesol new building using $555,500 from stream rerouting project was SPLOST-2014 and $850,000 from approved on 9/5/17. GMC preparing Solid Waste Fund for a total of bid specs. Project delayed by Daesol. $1,405,000. On bid, pre-bid meeting is 6/29/19, bid deadline is 7/10/19, award tentatively set for 7/17/18, 90 days of construction. Should be completed by December. Estimated cost is $1.0 to 1.5M. On-going. 48. Conduct BOC quarterly retreat. County Clerk/Asst. Previous retreats were conducted County Manager Oct. 31, 2016, Jan.5, 2017, May 9, 2017, Aug. 11, 2017, August 31, 2017, Dec. 12, 2017, Feb. 23, 2018, and May 1, 2018. Next retreat is scheduled for Sept. 2018.
Program & Funding Source Responsible Party Status Other Projects 44. Continue the rails to trails project along US 27 from downtown Pine Mountain to the Callaway Villas using $512,473 from a federal TE Grant, $100,000 from a LWCF grant, $200,000 from a Recreational Trails grant, $408,118 from TSPLOST for grant matches for a total of $1,220,591. County Manager/ Carter & Sloope Engineering Coordinating with Carter & Sloope. Rode trail on 5/8/17. Should receive TE grant during Jan. 2019. Submitted a $200,000 LWCF grant and a $250,000 Recreational Trails grant. Both grants were successful. Funding will be award during late 2018. On 45. Increase the hotel/motel tax from 3% to 5%. County Attorney Ordinance being prepared. 46. Complete a revision of the sign ordinance. County Attorney Ordinance being reviewed. 47. Reroute stream for Daesol’s new building using $555,500 from SPLOST-2014 and $850,000 from Solid Waste Fund for a total of $1,405,000. County Manager GMC’s proposal for the Daesol stream rerouting project was approved on 9/5/17. GMC preparing bid specs. Project delayed by Daesol. On bid, pre-bid meeting is 6/29/19, bid deadline is 7/10/19, award tentatively set for 7/17/18, 90 days of construction. Should be completed by December. Estimated cost is $1.0 to 1.5M. On-going. 48. Conduct BOC quarterly retreat. County Clerk/Asst. County Manager Previous retreats were conducted Oct. 31, 2016, Jan.5, 2017, May 9, 2017, Aug. 11, 2017, August 31, 2017, Dec. 12, 2017, Feb. 23, 2018, and May 1, 2018. Next retreat is scheduled for Sept. 2018.
FY2018-19POW-06292018.docx