T5.2 - Monitoring D5.2 Monitoring and M1-M3 This was produced later 2013. – and Evaluation Evaluation plan Evidences are located at drop plan box, and also emails. T5.3 - Interim D5.3 Interim Evaluation M3, M8, M14 November 2013, May 2014, – Evaluation Report Report (November July 2014 and December have 2014), M20 been produced Evidences are (May, 2015), located at drop box, and also M24 emails. (September, An external evaluator has been 2015) appointed. Evidences are located at drop box, and also emails. T5.4 -– End of D5.4 - End of project M24 N/A this will be delivered at the project evaluation evaluation report end of the project. report WP6 Dissemination & Exploitation – WP6 M1-M24 PROGRESS AT 30-09-14 – DISSEMINATION & EXPLOITATION T6.1 - Valorisation D6.1 Valorisation plan M3 This has been produced. – plan Project Manager has all evidences related this issue. T6.2 Contact D6.2 Contact database M3 This has been produced. – – Database (emails) established Project Manager has all evidences related this issue. T6.3 Newsletters D6.3 Newsletters M3, M6, Three newsletters have been – – M12, M18, produced. Project Manager has M24 all evidences related this issue. T6.4 - Post project D6.4 - Post project M24 N/A at this stage exploitation plan exploitation plan T6.5- IST Course D6.5 IST Course Plan M24 N/A at this stage – Plan T6.6 - Website D6.6 Website Open M24 This has been updated – Maintained
T5.2 - Monitoring and Evaluation plan D5.2 – Monitoring and Evaluation plan M1-M3 This was produced later 2013. Evidences are located at drop box, and also emails. T5.3 - Interim Evaluation Report D5.3 – Interim Evaluation Report M3, M8, M14 (November 2014), M20 (May, 2015), M24 (September, 2015) November 2013, May 2014, July 2014 and December have been produced Evidences are located at drop box, and also emails. An external evaluator has been appointed. Evidences are located at drop box, and also emails. T5.4 -– End of project evaluation report D5.4 - End of project evaluation report M24 N/A this will be delivered at the end of the project. WP6 – Dissemination & Exploitation WP6 – DISSEMINATION & EXPLOITATION M1-M24 PROGRESS AT 30-09-14 T6.1 - Valorisation plan D6.1 – Valorisation plan M3 This has been produced. Project Manager has all evidences related this issue. T6.2 – Contact Database D6.2 – Contact database (emails) established M3 This has been produced. Project Manager has all evidences related this issue. T6.3 – Newsletters D6.3 – Newsletters M3, M6, M12, M18, M24 Three newsletters have been produced. Project Manager has all evidences related this issue. T6.4 - Post project exploitation plan D6.4 - Post project exploitation plan M24 N/A at this stage T6.5- IST Course Plan D6.5 – IST Course Plan M24 N/A at this stage T6.6 - Website Maintained D6.6 – Website Open M24 This has been updated
first-annual-report-english-29.docx