Costs of M&E Activities: M&E Activity Feeds Into Time GEF Grant Co-financing Categories Frame Budget Budget Responsible Parties ($US) ($US) Measurement GEF Mid-term & At mid-term 10,000 20,000 Project technical experts & • Tracking Tool Terminal and M&E consultants provide specific indicators Evaluation completion feedback to ENCPC/PMU; Reports ENCPC/PMU submit • inputs for consolidation and approval by project steering Monitoring of Project 20,000 40,000 committee (PSC) project impact management; indicators (as per LogFrame) Semi-annual progress report; Annual GEF PIR Periodic Progress Project 10,000 20,000 Reports management; Annual GEF PIR Mid-term At project Independent evaluator for Mid-term 30,000 60,000 evaluation evaluation mid-term submission to UNIDO PM conducted by UNIDO PM in coordination with UNIDO EVA Independent Terminal Project 30,000 60,000 Independent evaluator for terminal evaluation Evaluation completion submission to UNIDO PM Review (TER) (at least one month prior conducted by to the end of UNIDO EVA the project and/or GEF EO and no later than six months after project completion) Total 100,000 200,000
Costs of M&E Activities: M&E Activity Categories Feeds Into Time Frame GEF Grant Budget ($US) Co-financing Budget ($US) Responsible Parties Measurement GEF Tracking Tool specific indicators Mid-term & Terminal Evaluation Reports At mid-term and completion 10,000 20,000 • Project technical experts & M&E consultants provide feedback to ENCPC/PMU; • ENCPC/PMU submit inputs for consolidation and approval by project steering committee (PSC) Monitoring of project impact indicators (as per LogFrame) Project management; Semi-annual progress report; Annual GEF PIR 20,000 40,000 Periodic Progress Reports Project management; Annual GEF PIR 10,000 20,000 Mid-term evaluation Mid-term evaluation conducted by UNIDO PM in coordination with UNIDO EVA At project mid-term 30,000 60,000 Independent evaluator for submission to UNIDO PM Independent terminal evaluation Terminal Evaluation Review (TER) conducted by UNIDO EVA and/or GEF EO Project completion (at least one month prior to the end of the project and no later than six months after project completion) 30,000 60,000 Independent evaluator for submission to UNIDO PM Total 100,000 200,000
GEF_5_-_UNIDO_-_Egypt_UNIDO_ID_4790_CEO_endorsement_resubmission_121114_0.docx