Support and Capacity development framework undertaken Number of National Gender 4 1 Mainstreaming (NGM) programmes coordinated Number of initiatives for young women 4 1 X in (Science, Technology, Engineering and Mathematics (STEM) fields coordinated Number of status report on 3 1 programmes for women empowerment & gender equality Number of provincial programmes on 4 1 X implementation of women empowerment & gender equality monitored Number of compliance reports to 2 1 regional, continental and international commitments Programme 3 CRR: Overview of programme performance The Department had 5 targets to meet in this quarter. These targets were as follows: In this regard the One social campaign on the rights of children to be conducted: Department reported that they successfully conducted child protection week. It should be noted that child protection week is actually led by the Minister of Social Development and not the DWCPD. The Department Developed Child Friendly Cities/ Communities model consulted: reports that it consulted stakeholders on 27 and 28 June 2013 on the child friendly cities/ communities model. The target for implementing this performance indicator during the 2012/ 13 financial year was to implement this model within one municipality. During the presentation on the quarterly reports for the 2012/ 13 financial year, the Department reported that the draft model was completed and was awaiting implementation. They did not implement it due to the fact that they were waiting for resources from the German Development Bank and National Treasury. These two steps are in contradiction of each other. Therefore clarity is needed with the implementation of this performance indicator. The quarterly reports M&E strategy to be consulted with stakeholders: presentation for the 2012/ 13 financial year reported that this document has been finalised. The target for the first quarter for this project is to consult with stakeholders on this finalised version. The Department reports that it conducted
Support and Capacity development framework undertaken Number of National Gender Mainstreaming (NGM) programmes coordinated 4 1 Number of initiatives for young women in (Science, Technology, Engineering and Mathematics (STEM) fields coordinated 4 1 X Number of status report on programmes for women empowerment & gender equality 3 1 Number of provincial programmes on implementation of women empowerment & gender equality monitored 4 1 X Number of compliance reports to regional, continental and international commitments 2 1 Programme 3 CRR: Overview of programme performance The Department had 5 targets to meet in this quarter. These targets were as follows: One social campaign on the rights of children to be conducted: In this regard the Department reported that they successfully conducted child protection week. It should be noted that child protection week is actually led by the Minister of Social Development and not the DWCPD. Developed Child Friendly Cities/ Communities model consulted: The Department reports that it consulted stakeholders on 27 and 28 June 2013 on the child friendly cities/ communities model. The target for implementing this performance indicator during the 2012/ 13 financial year was to implement this model within one municipality. During the presentation on the quarterly reports for the 2012/ 13 financial year, the Department reported that the draft model was completed and was awaiting implementation. They did not implement it due to the fact that they were waiting for resources from the German Development Bank and National Treasury. These two steps are in contradiction of each other. Therefore clarity is needed with the implementation of this performance indicator. M&E strategy to be consulted with stakeholders: The quarterly reports presentation for the 2012/ 13 financial year reported that this document has been finalised. The target for the first quarter for this project is to consult with stakeholders on this finalised version. The Department reports that it conducted
131017pcwomenbrrr.docx