Prince William Route 28 Widening from Linton $28,000,000 Engineering ROW acquisition and utility October 2019 October 2019 14% Hall Road to Fitzwater Drive -- relocations are complete. County (FY2014) ROW Widen from a 2 lane undivided Project rebid as a Acquisition roadway to a 4 lane divided standalone project. Construction highway. Project includes the Construction contract construction of a multi-use trail on awarded to General the south side and a sidewalk on Excavation, Inc., on June the north side. 20, 2017. Utility relocations are complete and bridge work is ongoing. Prince William Route 28 Widening from Route $16,700,000 Design Project was bid as an Summer 2021 Design 0% 234 Bypass to Linton Hall Road unsolicited PPTA January 2018 County (FY2015-16) ROW - Widen approximately 1.5 miles of Transportation Act) thru summer Acquisition Route 28 from a 4 lane undivided proposal. The Technical 2019. Construction highway to a 6 lane divided Proposal was received on Construction to highway, which will include a September 8, 2017 and the begin summer multi-use trail and sidewalk. review of the technical 2019. proposal is due October 31, 2017. Estimated Contract award anticipated for 2017. Negotiations after the technical review are ongoing. Route 28 Widening from Route $10,000,000 Construction Continuation of the Summer 2021 Design 0% 234 Bypass to Linton Hall Road FY2015-16 project above. January 2018 (FY2017) (continuation) - Widen thru summer approximately 1.5 miles of Route 2019. 28 from a 4 lane undivided to begin highway to a 6 lane divided summer 2019. highway, which will include a multi-use trail and sidewalk.
Prince William County Route 28 Widening from Linton Hall Road to Fitzwater Drive -- Widen from a 2 lane undivided roadway to a 4 lane divided highway. Project includes the construction of a multi-use trail on the south side and a sidewalk on the north side. $28,000,000 (FY2014) Engineering ROW Acquisition Construction ROW acquisition and utility relocations are complete. Project rebid as a standalone project. Construction contract awarded to General Excavation, Inc., on June 20, 2017. Utility relocations are complete and bridge work is ongoing. October 2019 October 2019 14% Prince William County Route 28 Widening from Route 234 Bypass to Linton Hall Road - Widen approximately 1.5 miles of Route 28 from a 4 lane undivided highway to a 6 lane divided highway, which will include a multi-use trail and sidewalk. $16,700,000 (FY2015-16) Design ROW Acquisition Construction Project was bid as an unsolicited PPTA Transportation Act) proposal. The Technical Proposal was received on September 8, 2017 and the review of the technical proposal is due October 31, 2017. Estimated Contract award anticipated for 2017. Negotiations after the technical review are ongoing. Summer 2021 Design January 2018 thru summer 2019. Construction to begin summer 2019. 0% Route 28 Widening from Route 234 Bypass to Linton Hall Road (continuation) - Widen approximately 1.5 miles of Route 28 from a 4 lane undivided highway to a 6 lane divided highway, which will include a multi-use trail and sidewalk. $10,000,000 (FY2017) Construction Continuation of the FY2015-16 project above. Summer 2021 Design January 2018 thru summer 2019. to begin summer 2019. 0%
FY2014-17-Program-Project-Updates-Feb.docx