Washington Blue Line 8-Car Traction $17,443,951 Engineering, Invitation for Bid (IFB) was Project Contract June 2021 0% released on September 6, Close-out Metropolitan Upgrades Begins the process of (FY2017) Construction, – 2017. Pre-Bid Meeting and estimated June Area Transit upgrading traction power along the Contract Admin. 2 site visits were held on 2021 Authority Blue Line by incrementally September 20, 2017. Bids improving the power system to are due January 10, 2018 increase power supply capacity to and Award is expected support the future expanded use early February 2018. Due to manufacturing lead times of eight car trains. installation is estimated to commence January 2019.
Washington Metropolitan Area Transit Authority Blue Line 8-Car Traction Upgrades – Begins the process of upgrading traction power along the Blue Line by incrementally improving the power system to increase power supply capacity to support the future expanded use of eight car trains. $17,443,951 (FY2017) Engineering, Construction, Contract Admin. Invitation for Bid (IFB) was released on September 6, 2017. Pre-Bid Meeting and 2 site visits were held on September 20, 2017. Bids are due January 10, 2018 and Award is expected early February 2018. Due to manufacturing lead times installation is estimated to commence January 2019. Project Contract Close-out estimated June 2021 June 2021 0%
FY2014-17-Program-Project-Updates-Feb.docx