J Random Checks for Employment Records Sub-clause 5.3.3A(2) part of the Contract. K Delay Events, Compensation Events, Programme Contingency, Delay Costs, Adjustments (Sub-clauses 9.3, 9.4, 10.1, 10.6, 10.7) Delay Events and Compensation Events are as follows: Compensation Event Delay Event Event 1 The Representative gives the Contractor a Employer’s Yes Yes Change Order 2 The Representative directs the Contractor to Employer’s search for Defects or their cause and no Defect is found, Yes Yes and the search was not required because of a failure of the Contractor to comply with the Contract 3 The Representative directs the Contractor to Employer’s Yes Yes suspend work under sub-clause 9.2 4 The Contractor suspends work in accordance with Yes Yes 12.3 5 There is a factual error in information about the Site or setting out information in the Works Requirements. [This Yes Yes does not include an error of interpretation.] 6 The Employer takes over part of the Works before Substantial Completion of the Works and any relevant Yes Yes Section 7 The Representative does not give the Contractor Employer’s an instruction required under sub-clause 4.5.4 within the time required under sub-clause 4.11.2 when the Contractor Yes Yes has asked for the instruction in accordance with sub-clause 4.11.1 8 The Employer does not allow the Contractor to occupy and Yes Yes use a part of the Site in accordance with sub-clause 7.1 9 The Employer does not give the Contractor a Works Item or other thing as required by the Contract when the Contractor Yes Yes has asked for it in accordance with sub-clause 4.11.1 10 Personnel working on the Site under clause 7.6 Employer’s interfere with the execution of the Works on the Site, and the Yes Yes interference is unforeseeable and not in accordance with the Contract 11 The Employer instructs the Contractor under sub-clause 3.2.3 to rectify loss of or damage to Risk Items for which the Yes Yes Contractor is not responsible 12 Loss of or damage to the Works that is at the Contractor’s Yes No risk in accordance with sub-clause 3.2 13 A weather event as described below Yes No 14 A strike or lockout affecting the construction industry generally or a significant part of it, and not confined to Yes No employees of the Contractor or any Personnel Contractor’s
J Random Checks for Employment Records Sub-clause 5.3.3A(2) part of the Contract. K Delay Events, Compensation Events, Programme Contingency, Delay Costs, Adjustments (Sub-clauses 9.3, 9.4, 10.1, 10.6, 10.7) Delay Events and Compensation Events are as follows: Event Delay Event Compensation Event 1 The Employer’s Representative gives the Contractor a Change Order Yes Yes 2 The Employer’s Representative directs the Contractor to search for Defects or their cause and no Defect is found, and the search was not required because of a failure of the Contractor to comply with the Contract Yes Yes 3 The Employer’s Representative directs the Contractor to suspend work under sub-clause 9.2 Yes Yes 4 The Contractor suspends work in accordance with 12.3 Yes Yes 5 There is a factual error in information about the Site or setting out information in the Works Requirements. [This does not include an error of interpretation.] Yes Yes 6 The Employer takes over part of the Works before Substantial Completion of the Works and any relevant Section Yes Yes 7 The Employer’s Representative does not give the Contractor an instruction required under sub-clause 4.5.4 within the time required under sub-clause 4.11.2 when the Contractor has asked for the instruction in accordance with sub-clause 4.11.1 Yes Yes 8 The Employer does not allow the Contractor to occupy and use a part of the Site in accordance with sub-clause 7.1 Yes Yes 9 The Employer does not give the Contractor a Works Item or other thing as required by the Contract when the Contractor has asked for it in accordance with sub-clause 4.11.1 Yes Yes 10 Employer’s Personnel working on the Site under clause 7.6 interfere with the execution of the Works on the Site, and the interference is unforeseeable and not in accordance with the Contract Yes Yes 11 The Employer instructs the Contractor under sub-clause 3.2.3 to rectify loss of or damage to Risk Items for which the Contractor is not responsible Yes Yes 12 Loss of or damage to the Works that is at the Contractor’s risk in accordance with sub-clause 3.2 Yes No 13 A weather event as described below Yes No 14 A strike or lockout affecting the construction industry generally or a significant part of it, and not confined to employees of the Contractor or any Contractor’s Personnel Yes No
FTS1-v1.9-30-06-2016.docx