Year 4 Monitor Team lead 3/20 60,000 Prepare comprehensive Review implementation, implementation of project progress and results commitment, and FM, procurement, 9/20 60,000 project activities monitoring reports in advance disbursement status and safeguards of each mission Routine FM, procurement, specialists Ensure safeguards support and safeguards Update implementation plans arrangements are built into Health, and PPs routinely implementation plans education, transport, WASH, Organize field visits Provide support to monitor agriculture, social, progress of activities and Prepare preclosure review and M&E technical review of specialists implementation; make Ensure continuing program adjustments to implementation alignment with the IsDB, AfDB, plan if needed and other partners Year 5 Monitor Team lead 3/21 60,000 Prepare comprehensive Review implementation, implementation of project progress and results commitment, and FM, procurement, 9/21 60,000 project activities monitoring reports in advance disbursement status and safeguards of each mission Routine FM, procurement, specialists Ensure safeguards support Update implementation plans arrangements are built into and safeguards Health, and PPs routinely implementation plans Planning for final education, evaluation and transport, WASH, Organize field visits Provide support to monitor Implementation agriculture, social, progress of activities and Ensure continuing program Completion Report and M&E technical review of alignment with the IsDB, AfDB, specialists implementation; make Project withdrawal and other partners adjustments to implementation and closure plan if needed Project closure Note: a. Given the complexity of the implementing context and the principle of flexibility, MTR will be conducted after 18 months of project operation.
Year 4 Monitor implementation of project activities FM, procurement, and safeguards Team lead FM, procurement, and safeguards specialists Health, education, transport, WASH, agriculture, social, and M&E specialists 3/20 9/20 Routine support 60,000 60,000 Prepare comprehensive project progress and results monitoring reports in advance of each mission Update implementation plans and PPs routinely Organize field visits Prepare preclosure review Ensure continuing program alignment with the IsDB, AfDB, and other partners Review implementation, commitment, and disbursement status Ensure safeguards arrangements are built into implementation plans Provide support to monitor progress of activities and technical review of implementation; make adjustments to implementation plan if needed Year 5 Monitor implementation of project activities FM, procurement, and safeguards Planning for final evaluation and Implementation Completion Report Project withdrawal and closure Team lead FM, procurement, and safeguards specialists Health, education, transport, WASH, agriculture, social, and M&E specialists 3/21 9/21 Routine support 60,000 60,000 Prepare comprehensive project progress and results monitoring reports in advance of each mission Update implementation plans and PPs routinely Organize field visits Ensure continuing program alignment with the IsDB, AfDB, and other partners Project closure Review implementation, commitment, and disbursement status Ensure safeguards arrangements are built into implementation plans Provide support to monitor progress of activities and technical review of implementation; make adjustments to implementation plan if needed Note: a. Given the complexity of the implementing context and the principle of flexibility, MTR will be conducted after 18 months of project operation.
final-Project-Appraisal-Document-PAD-P157891-2017-03-06-15-07-03092017.docx