HEALTHWATCH NORTH EAST LINCOLNSHIRE WORK PLAN - Year 4 work plan: Specific Specific Enter & Timescale Link to Local Plans Board Update Activity Engagement View 2016-17 and Strategies Lead Plan Activity PRIMARY CARE Access to GP Further work No Ongoing HWNEL Strategic MB Updates on collaborative Services with GP Plan 1,2,4; NHS 5 projects are made through the practices Year Forward View Joint Co-commissioning including Committee. Regular issues still PPG’s being logged about access to GPs. SOCIAL CARE 1. Voice of To link with No Nov-Jan HWNEL Strategic It is planned that links to YMCA young people community Plan 1a,4 Humber as a new partner will worker and kick-start this initiative. established groups. 2. Domiciliary Review of new No Summer HWNEL Strategic Agreed with to defer to allow for care arrangements 2016 Plan 1a,4 changes of provider to embed properly. SECONDARY Hospital Enter & View in Not as Autumn HWNEL Strategic Pilot work to interview 20 CARE Discharge DPoW yet 2015 Plan 2,4; NLaG patients going through discharge Quality Development Discharge Lounge commenced lounges + public Plan in February and finished end survey e.g. at April but some patients still need Freshney Place to be followed up at home. COMMUNITY 1. Stakeholder 1. To engage No Dec Jan HWNEL Strategic 1. The organisational – SERVICES survey with all known Plan 1a,4 stakeholder survey has been stakeholders carried out and a stakeholder and collate meeting was held on 20 April. views on Follow up-actions agreed (see HWNEL for No Nov HWNEL Strategic report on agenda) today’s future planning. onwards Plan 1a,4 2. Grow Partner 2. To promote No Ongoing HWNEL Strategic JM 2. Work with Centre4 and others
HEALTHWATCH NORTH EAST LINCOLNSHIRE WORK PLAN - Year 4 work plan: Specific Activity Specific Engagement Plan Enter & View Activity Timescale 2016-17 Link to Local Plans and Strategies Board Lead Update PRIMARY CARE Access to GP Services Further work with GP practices including PPG’s No Ongoing HWNEL Strategic Plan 1,2,4; NHS 5 Year Forward View MB Updates on collaborative projects are made through the Joint Co-commissioning Committee. Regular issues still being logged about access to GPs. SOCIAL CARE 1. Voice of young people 2. Domiciliary care To link with community worker and established groups. Review of new arrangements No No Nov-Jan Summer 2016 HWNEL Strategic Plan 1a,4 HWNEL Strategic Plan 1a,4 It is planned that links to YMCA Humber as a new partner will kick-start this initiative. Agreed with to defer to allow for changes of provider to embed properly. SECONDARY CARE Hospital Discharge Enter & View in DPoW discharge lounges + public survey e.g. at Freshney Place Not as yet Autumn 2015 HWNEL Strategic Plan 2,4; NLaG Quality Development Plan Pilot work to interview 20 patients going through Discharge Lounge commenced in February and finished end April but some patients still need to be followed up at home. COMMUNITY SERVICES 1. Stakeholder survey 2. Grow Partner 1. To engage with all known stakeholders and collate views on HWNEL for future planning. 2. To promote No No No Dec – Jan Nov onwards Ongoing HWNEL Strategic Plan 1a,4 HWNEL Strategic Plan 1a,4 HWNEL Strategic JM 1. The organisational stakeholder survey has been carried out and a stakeholder meeting was held on 20 April. Follow up-actions agreed (see report on today’s agenda) 2. Work with Centre4 and others
full.agenda.18may16_k.docx