Outside Help: Jon, Chad, Kathryn and Kathryn and Brian: Brian Budget management Provide WebEx access Jon Risk Website development Graphic designs Chad Help develop website content – history Sponsor support Management Plan Minimize Current Responsible Risk/Cause Likelihood Impact Action Items Cause Status Person Weather No Snow Low High No Control Unknown Alternate Collective Activity Plan Blizzard Medium No Control Unknown Judge severity Winter Park & and implement Jones Pass alternate Guides activities Avalanche for Low High No Control Unknown Delegate to Jones Winter Park & backcountry Pass Jones Pass activities on Jones Guides Pass Road Closure Low-Med Medium No Control Unknown Suggest Collective alternative routes and adjust schedule as needed
Outside Help: Jon, Chad, Kathryn and Brian Kathryn and Brian: Budget management Provide WebEx access Jon Website development Graphic designs Chad Help develop website content – history Sponsor support Risk Management Plan Risk/Cause Likelihood Impact Minimize Cause Current Status Action Items Responsible Person Weather No Snow Low High No Control Unknown Alternate Activity Plan Collective Blizzard Medium No Control Unknown Judge severity and implement alternate activities Winter Park & Jones Pass Guides Avalanche for backcountry activities on Jones Pass Low High No Control Unknown Delegate to Jones Pass Winter Park & Jones Pass Guides Road Closure Low-Med Medium No Control Unknown Suggest alternative routes and adjust schedule as needed Collective
First%20Deliverable%20updated.docx