Validate through facility POC to N/A no equipment is ensure that IT equipment has – Installation being added. been accepted using asset inventory processes Local support personnel Installations Coordinate training or CACs. Confirm availability of back-out Facility CIO and IT After instructions and back-out support which may be Back-out national – strategy (what are the criteria that local or regional. release. trigger a back-out) Hardware and System support no changes. – Software support will be the CPRS Development After Post Hardware, Software and System Team during the national Deployment Support compliance period. At the release. end of the compliance period, support will be transitioned to HPS Clinical Sustainment. Deployment The Problem Selection List Enhancements will have a standard release with a 30-day compliance window. This patch will be released as part of a combined multi-package build under PROBLEM SELECTION LIST BUILD 1.0. This combined build consists of the GMPL*2.0*49 and OR*3.0*429 patches. There are currently no site-facing on-line meetings or training planned for this deployment. Timeline The provisional timeline calls for the patch to be released sometime in the summer or fall of 2017 with a 30-day compliance period after national release. Site Readiness Assessment This section discusses the locations that will receive the Problem Selection List Enhancements deployment.
N/A – no equipment is being added. Installation Validate through facility POC to ensure that IT equipment has been accepted using asset inventory processes Local support personnel or CACs. Installations Coordinate training Facility CIO and IT support – which may be local or regional. Back-out Confirm availability of back-out instructions and back-out strategy (what are the criteria that trigger a back-out) After national release. Hardware and System support – no changes. Software support will be the CPRS Development Team during the compliance period. At the end of the compliance period, support will be transitioned to HPS Clinical Sustainment. Post Deployment Hardware, Software and System Support After national release. Deployment The Problem Selection List Enhancements will have a standard release with a 30-day compliance window. This patch will be released as part of a combined multi-package build under PROBLEM SELECTION LIST BUILD 1.0. This combined build consists of the GMPL*2.0*49 and OR*3.0*429 patches. There are currently no site-facing on-line meetings or training planned for this deployment. Timeline The provisional timeline calls for the patch to be released sometime in the summer or fall of 2017 with a 30-day compliance period after national release. Site Readiness Assessment This section discusses the locations that will receive the Problem Selection List Enhancements deployment.
gmpl_2_0_49_ig.docx