Virginia Railway Franconia-Springfield Platform $13,000,000 Design NTP for PE as part of Summer 2020 Summer 2021 0% Penta Platform Effort Express Expansion - Design and (FY2015-16) Construction issued 8/4/2016 effective construction to extend the existing 8/5/2016. 24 month north-side (Metro station side) anticipated Preliminary platform by up to 700 feet to allow Engineering and NEPA the north-side platform at the Schedule. 12 month Final station to be usable by full length Design Schedule. Some concurrency possible. VRE trains. It also includes Construction is anticipated design and construction of in summer 2018. A draft modifications to the south-side preliminary engineering platform at the station. plan set was submitted by consultants to VRE for review and environmental documentation is being finalized. A General Engineering Consultant has been selected for the Final Design effort, with award anticipated spring 2018. Waiting for CSX approval on design review agreement with CSX and emergency access considerations.
Virginia Railway Express Franconia-Springfield Platform Expansion - Design and construction to extend the existing north-side (Metro station side) platform by up to 700 feet to allow the north-side platform at the station to be usable by full length VRE trains. It also includes design and construction of modifications to the south-side platform at the station. $13,000,000 (FY2015-16) Design Construction NTP for PE as part of Penta Platform Effort issued 8/4/2016 effective 8/5/2016. 24 month anticipated Preliminary Engineering and NEPA Schedule. 12 month Final Design Schedule. Some concurrency possible. Construction is anticipated in summer 2018. A draft preliminary engineering plan set was submitted by consultants to VRE for review and environmental documentation is being finalized. A General Engineering Consultant has been selected for the Final Design effort, with award anticipated spring 2018. Waiting for CSX approval on design review agreement with CSX and emergency access considerations. Summer 2020 Summer 2021 0%
FY2014-17-Program-Project-Updates-Feb.docx