Table 5.5: Project Evaluation Summary Objectives Outputs Activities Expected Actual out outcomes comes indicators 1.To 1.1 30 1.1.1 1.1.1 one 1.1.1. one Sensitization sensitize a Members Organize day day meetings Community of widows one day meeting meeting successfully of 30 widows sensitized meeting on conducted conducted, 30 on on cultivation widows attended cultivation of cultivation of improved of improved banana improved banana breeds by banana breeds April 2017 breeds 1.1.2 1.1.2 One 1.1.2 One 1.1.2 Awareness Prepare venue venue was creation on invitation ordered found cultivation of and venue improved banana for the to participants. meeting 1.2 15 1.2.1 1.2.1 15 1.2.1 15 1.2.1 15 Members Conduct Community of widows one members members members improve attended day attended improve innovative skills training training on training knowledge in production of on cultivation on banana and hence cultivation of cultivation high yields of of improved of banana banana. improved banana banana breeds breeds 1.2.2 1.2.2 two 1.2.2 A list 1.2.2 Widows Outsourced outsourced of widows members able to experts experts attended use knowledge able and training and skills willing to and acquired from facilitate showed training to run the training positive project response 2.To request 2.1 Actual 2.1.1 A 2.1.1 One 2.1.1 One 2.1.1 No acre of for 1 acre of size of the letter acre of land acre of land found from land by May land given written to requested arable land the Village 2017 the Village for the Authority Authority Village seeking for Authority land 2.1.2 A 2.1.2 One 2.1.2 One ¾ acre of land of letter acre of land acre of arable land was written to a requested arable land found from a community from a brought group member, member member morale to real positive seeking for group group to response from the
Table 5.5: Project Evaluation Summary Objectives Outputs Activities indicators Expected outcomes Actual out comes 1.To sensitize a Community of 30 widows on cultivation of improved banana breeds by April 2017 1.1 30 Members of widows sensitized on cultivation of improved banana breeds 1.1.1 Organize one day meeting on cultivation of improved banana breeds 1.1.1 one day meeting 1.1.1. one day meeting conducted Sensitization meetings successfully conducted, 30 widows attended 1.1.2 Prepare invitation and venue for the meeting 1.1.2 One venue ordered 1.1.2 One venue was found 1.1.2 Awareness creation on cultivation of improved banana to participants. 1.2 15 Members of widows attended training on cultivation of improved banana breeds 1.2.1 Conduct one day training on cultivation of improved banana breeds 1.2.1 15 members attended training 1.2.1 15 members improve knowledge on cultivation of banana 1.2.1 15 Community members improve innovative skills in production of banana and hence high yields of banana. 1.2.2 Outsourced experts 1.2.2 two outsourced experts able and willing to facilitate training 1.2.2 A list of widows attended training and showed positive response 1.2.2 Widows members able to use knowledge and skills acquired from training to run the project 2.To request for 1 acre of land by May 2017 2.1 Actual size of the land given 2.1.1 A letter written to the Village Authority seeking for land 2.1.1 One acre of land requested for the Village Authority 2.1.1 One acre of arable land 2.1.1 No acre of land found from the Village Authority 2.1.2 A letter written to a community member seeking for 2.1.2 One acre of land requested from a member group 2.1.2 One acre of arable land brought morale to group to ¾ acre of land of arable land was found from a group member, real positive response from the
Godson.J.Olendayai%20tyr.docx