Route 7 East Market Street and $20,000,000 Construction Continuation of the Begin Begin 0% Battlefield Parkway Interchange FY2015-16 project above. construction 2020 construction (FY2017) (continuation) - Improve safety 2020 and pedestrian/vehicle flow by building a grade-separated interchange which will allow Route 7 to become a limited-access freeway through the Town of Leesburg. Potomac and Western Maintenance Facility $16,500,000 Construction Building Permit was Spring 2019 Spring 2019 0% – New facility will alleviate approved by Prince William Rappahannock (FY2015-16) Testing overcrowding at Transit County on 2/5/2016. PRTC’s Transportation Inspection Center (which was designed to Building Permit has been Commission Oversight accommodate 100 buses, but is extended indefinitely. currently home to over 166 buses) Because of two years of and to permit service expansion delay in order to be able to as envisioned and adopted in use the NVTA (Financial long range plan. Close for I-66 has taken PRTC’s place), additional funding has been requested to cover increase in construction costs. Start of construction expected in summer of 2018. Virginia Route 28 Hot Spot $12,400,000 Construction Project complete. Ribbon September 2017 September 100% Improvements (Loudoun Cutting held on October 4, 2017 Department of (FY2014) Contract Admin. Segment)/Area 1 Loudoun 2017. – Transportation segment of Route 28 improvements from Sterling Blvd. to the Dulles Toll Road. Virginia Route 28 Widening Dulles Toll $20,000,000 Construction Project complete. Ribbon September 2017 September 100% Cutting held on October 4, 2017 Road to Route 50/Area 2 Department of – (FY2014) Contract Admin. Widen Route 28 from 3 to 4 lanes 2017. Transportation Southbound from Dulles Toll Road to Route 50.
Route 7 East Market Street and Battlefield Parkway Interchange (continuation) - Improve safety and pedestrian/vehicle flow by building a grade-separated interchange which will allow Route 7 to become a limited-access freeway through the Town of Leesburg. $20,000,000 (FY2017) Construction Continuation of the FY2015-16 project above. Begin construction 2020 Begin construction 2020 0% Potomac and Rappahannock Transportation Commission Western Maintenance Facility – New facility will alleviate overcrowding at PRTC’s Transit Center (which was designed to accommodate 100 buses, but is currently home to over 166 buses) and to permit service expansion as envisioned and adopted in PRTC’s long range plan. $16,500,000 (FY2015-16) Construction Testing Inspection Oversight Building Permit was approved by Prince William County on 2/5/2016. Building Permit has been extended indefinitely. Because of two years of delay in order to be able to use the NVTA (Financial Close for I-66 has taken place), additional funding has been requested to cover increase in construction costs. Start of construction expected in summer of 2018. Spring 2019 Spring 2019 0% Virginia Department of Transportation Route 28 Hot Spot Improvements (Loudoun Segment)/Area 1 – Loudoun segment of Route 28 improvements from Sterling Blvd. to the Dulles Toll Road. $12,400,000 (FY2014) Construction Contract Admin. Project complete. Ribbon Cutting held on October 4, 2017. September 2017 September 2017 100% Virginia Department of Transportation Route 28 Widening Dulles Toll Road to Route 50/Area 2 – Widen Route 28 from 3 to 4 lanes Southbound from Dulles Toll Road to Route 50. $20,000,000 (FY2014) Construction Contract Admin. Project complete. Ribbon Cutting held on October 4, 2017. September 2017 September 2017 100%
FY2014-17-Program-Project-Updates-Feb.docx