Arlington County Columbia Pike Multimodal $10,000,000 Engineering Segment A (East End) has Western Half Western Half 8.9% – – been split into two sections. Fall 2021; Street Improvements (East End) (FY2015-16) Construction Fall 2021; Includes a modified street First section is Orme to Eastern Half – – Eastern Half – section along the eastern portion Oak (West) and the second projected Spring projected of Columbia is Oak to Joyce Street 2022 Arlington’s 3.5 mile Spring 2022 Pike corridor. Specific works (East). Right-of-Way (depending on (depending on includes realignment of road acquisition underway, but negotiations) negotiations) including shifting the roadway must be completed prior to south of its existing location, final plan approval and eliminating the s-curves, utility construction. Awaiting undergrounding and enhancing Dominion Energy approval pedestrian facilities of new ductbank layout. Design approval is expected in late 2018. Segment A East is subject to negotiations with Arlington National Cemetery. Arlington County Crystal City Multimodal Center $1,500,000 Construction Construction started July 6, Signage phase to Signage phase 83.5% – Provides four additional saw-tooth 2015. All punch list items (FY2014) be completed by to be bus bays for commuter and local have been completed. March 2018. completed by bus services, seating, dynamic Remaining funds will be March 2018. information signage, lighting, used to implement the additional bicycle parking, time information signage curbside management plan for installation. Staff is working parking, kiss and ride, and on the installation plan. The shuttles, and pedestrian safety installation is delayed improvements along 18th Street several months due to need South between South Bell Street for more to finalize and South Eads Streets. location and vendor contract.
Arlington County Columbia Pike Multimodal Street Improvements (East End) – Includes a modified street along the eastern portion of Arlington’s 3.5 mile Columbia Pike corridor. Specific works includes realignment of road including shifting the roadway south of its existing location, eliminating the s-curves, utility undergrounding and enhancing pedestrian facilities $10,000,000 (FY2015-16) Engineering Construction Segment A (East End) has been split into two sections. First section is Orme to Oak (West) and the second is Oak to Joyce Street (East). Right-of-Way acquisition underway, but must be completed prior to final plan approval and construction. Awaiting Dominion Energy approval of new ductbank layout. Design approval is expected in late 2018. Segment A East is subject to negotiations with Arlington National Cemetery. Western Half – Fall 2021; Eastern Half – projected Spring 2022 (depending on negotiations) Western Half – Fall 2021; Eastern Half – projected Spring 2022 (depending on negotiations) 8.9% Arlington County Crystal City Multimodal Center – Provides four additional saw-tooth bus bays for commuter and local bus services, seating, dynamic information signage, lighting, additional bicycle parking, curbside management plan for parking, kiss and ride, and shuttles, and pedestrian safety improvements along 18th Street South between South Bell Street and South Eads Streets. $1,500,000 (FY2014) Construction Construction started July 6, 2015. All punch list items have been completed. Remaining funds will be used to implement the information signage installation. Staff is working on the installation plan. The installation is delayed several months due to need for more time to finalize location and vendor contract. Signage phase to be completed by March 2018. Signage phase to be completed by March 2018. 83.5% section
FY2014-17-Program-Project-Updates-Feb.docx