processes material collected and Fiji, Kiribati, 100,982) No specific disseminated through Marshall Islands, Actions: related pilot CSO, academia and Supply policy and programming guidance Nauru, Niue, UNODC USD projects have been media networks Provision of trainings and knowledge Palau, Papua New 12,960 supported Pilot project design exchange workshops Guinea, Samoa, (AUD CSOs in 8 PICs have started Support to participation of CSOs in Solomon Islands, 18,696) been trained on UNCAC 2017 UNCAC-related processes Tonga, Tuvalu, and anti-corruption Pilot project support Work with academia on finding entry Vanuatu related matters process launched and points for their engagement in promoting list of priority projects anti-corruption platforms defined Output Indicators At least 2 CSO Cook Islands, X X X X UNDP Activity Result 3.1.2: PICs supported with 70,000 At least another 2 CSOs awareness trainings Federated States pilot projects for engagement of non-State engaged in (AUD held of Micronesia, actors in social accountability processes 100,982) 2018 Fiji, Kiribati, processes/social monitoring, including by use At least 2 pilot projects At least 1 regional Marshall Islands, UNODC of innovation and social media with non-State actors NIL media support initiative Nauru, Niue, produced results, defined and supported Palau, Papua New Actions: lessons learned noted At least 2 pilot projects Identification of focus areas for the Guinea, Samoa, and disseminated with supported related pilot projects Solomon Islands, support of UNPRAC At least 2 CSO Identification of potential partners and Tonga, Tuvalu, At least 4 PICs have awareness trainings collaborate with at least 4 partners Vanuatu participated in training held Provision of monitoring and technical activities and had 2019 support for implementation of the pilot follow-up with Lessons learned from projects Media engaged in AC the pilot projects Codification of the lessons learned from discussions as a result documented the pilot projects of at least 1 UNPRAC 2020 supported regional Experiences from media initiative working with media and CSOs documented Sub-total (UNDP, including 8% GMS) USD 151,200 (AUD 218,121) Sub-total (UNODC, including 13% PSC) USD 14,645 (AUD 21,127) SUB-TOTAL USD 165,845 (AUD 239,248)
processes No specific related pilot projects have been supported CSOs in 8 PICs have been trained on UNCAC and anti-corruption related matters Output Indicators At least another 2 CSOs engaged in processes At least 2 pilot projects with non-State actors produced results, lessons learned noted and disseminated with support of UNPRAC At least 4 PICs have participated in training activities and had follow-up with Media engaged in AC discussions as a result of at least 1 UNPRAC supported regional media initiative material collected and disseminated through CSO, academia and media networks Pilot project design started 2017 Pilot project support process launched and list of priority projects defined At least 2 CSO awareness trainings held 2018 At least 1 regional media support initiative defined and supported At least 2 pilot projects supported At least 2 CSO awareness trainings held 2019 Lessons learned from the pilot projects documented 2020 Experiences from working with media and CSOs documented Actions: Supply policy and programming guidance Provision of trainings and knowledge exchange workshops Support to participation of CSOs in UNCAC-related processes Work with academia on finding entry points for their engagement in promoting anti-corruption platforms Fiji, Kiribati, Marshall Islands, Nauru, Niue, Palau, Papua New Guinea, Samoa, Solomon Islands, Tonga, Tuvalu, Vanuatu UNODC 100,982) USD 12,960 (AUD 18,696) Activity Result 3.1.2: PICs supported with pilot projects for engagement of non-State actors in social accountability processes/social monitoring, including by use of innovation and social media Actions: Identification of focus areas for the related pilot projects Identification of potential partners and collaborate with at least 4 partners Provision of monitoring and technical support for implementation of the pilot projects Codification of the lessons learned from the pilot projects Cook Islands, Federated States of Micronesia, Fiji, Kiribati, Marshall Islands, Nauru, Niue, Palau, Papua New Guinea, Samoa, Solomon Islands, Tonga, Tuvalu, Vanuatu X X X X UNDP UNODC 70,000 (AUD 100,982) NIL Sub-total (UNDP, including 8% GMS) USD 151,200 (AUD 218,121) Sub-total (UNODC, including 13% PSC) USD 14,645 (AUD 21,127) SUB-TOTAL USD 165,845 (AUD 239,248)
grant-agreement-dfat-undp-pacifc-regional-anti-corruption-project-phase-ii.docx