Virginia Route 28 Widening McLearen $11,100,000 Construction Project complete. Ribbon September 2017 September 100% Cutting held on October 4, 2017 Road to Dulles Toll Road/Area 3 Department of (FY2014) Contract Admin. Widen Route 28 from 3 to 4 2017. – Transportation lanes Northbound from McLearen Road to Dulles Toll Road. Virginia Railway Alexandria Station Tunnel $1,300,000 Construction Design completed through Fall 2020 June 2019 0% – 60%, including response to Express Includes a pedestrian tunnel (FY2014) comments. Project fully connection between Alexandria funded, as designed, with Union Station/VRE Station and the addition of Smart Scale King Street Metrorail Station, as grant funds. Will use NVTA well as the improvement of the funds to advance design to VRE station east side platform to construction plans and begin construction. enable it to service trains on both Considering CM/GC sides. (CMAR) project delivery to get designer and construction contractor on board at same time. Consultant is studying an implementation program and schedule with results due in April 2018. Virginia Railway Gainesville to Haymarket $1,500,000 Planning Phase I, planning and Summer 2018 Summer 2018 50.8% alternatives analyses, Express Extension Corridor study and (FY2014) Project – complete. Phase II, preliminary engineering Development NEPA/PE, is underway. development of an 11-mile VRE Conceptual Schematic design for extension from Manassas to Design expansion of the VRE Gainesville-Haymarket. Broad Run Station and Maintenance and Storage Facility (MSF) site is complete. Revised ridership forecasts have been completed to inform the design process. Conceptual design has been initiated.
Virginia Department of Transportation Route 28 Widening McLearen Road to Dulles Toll Road/Area 3 – Widen Route 28 from 3 to 4 lanes Northbound from McLearen Road to Dulles Toll Road. $11,100,000 (FY2014) Construction Contract Admin. Project complete. Ribbon Cutting held on October 4, 2017. September 2017 September 2017 100% Virginia Railway Express Alexandria Station Tunnel – Includes a pedestrian tunnel connection between Alexandria Union Station/VRE Station and the King Street Metrorail Station, as well as the improvement of the VRE station east side platform to enable it to service trains on both sides. $1,300,000 (FY2014) Construction Design completed through 60%, including response to comments. Project fully funded, as designed, with addition of Smart Scale grant funds. Will use NVTA funds to advance design to construction plans and begin construction. Considering CM/GC (CMAR) project delivery to get designer and construction contractor on board at same time. Consultant is studying an implementation program and schedule with results due in April 2018. Fall 2020 June 2019 0% Virginia Railway Express Gainesville to Haymarket Extension – Corridor study and preliminary engineering development of an 11-mile VRE extension from Manassas to Gainesville-Haymarket. $1,500,000 (FY2014) Planning Project Development Conceptual Design Phase I, planning and alternatives analyses, complete. Phase II, NEPA/PE, is underway. Schematic design for expansion of the VRE Broad Run Station and Maintenance and Storage Facility (MSF) site is complete. Revised ridership forecasts have been completed to inform the design process. Conceptual design has been initiated. Summer 2018 Summer 2018 50.8%
FY2014-17-Program-Project-Updates-Feb.docx