SMPG CA WG Works on MT Development Request (High SMPG Work on MX Business March - May Level Description of messages) Justification Submit request to SWIFT Board Submit Business Justification (BJ) Mid May meeting / SSC to RA SWIFT Board meeting / SSC Mid June Decision Go/NoGo RMG and SEG Evaluation of BJ 2018 June - August and Approval Recruit / Form a common MT/MX Development WG / SEG Evaluation August - September Team Country Vote (together with the September - October SR2019 vote) Board ratifies country vote November results September - January (2019) MT message design & Development & WG reviews MX message Development (same End January Development WG sign-off MT as MT design) Intermediary Advance MX message Development (same February Information Publication as MT design) SEG MX message evaluation and Period during which CRs on new Approval and potentially submit February - May MT messages can be submitted CRs for June 1 (on MT/MX) 2019 Approve potential CRs on new June messages Mid July Advance Information publication End August CA MWG meeting Approves / Reject CRs August - September Finalise MT CRs development Finalise MX CRs development Deliver MDR Part 1, 2, 3 Mid December SRG and MFVR Published Documentation Updates to SRG and MFVR Mid February published SEG Approval of MX End February Documentation 2020 End April 2020 VTB activated Jul. 2020 UHB Publication Jul. 2020 T&T Activated Nov. 2020 MT Release Live MX release Live Actions: Véronique: to start already a draft business justification document for new ISO 15022 / ISO 20022 messages. Christine to follow up on EACH and EBF endorsement. CA315 Extending CA MPs to ISO 20022 The new GMP1 document fully ISO20022-enabled is currently under review by the GMP1 SG (Chapter 5 to 10).
2018 March - May SMPG CA WG Works on MT Development Request (High Level Description of messages) SMPG Work on MX Business Justification Mid May Submit request to SWIFT Board meeting / SSC Submit Business Justification (BJ) to RA Mid June SWIFT Board meeting / SSC Decision Go/NoGo June - August RMG and SEG Evaluation of BJ and Approval August - September Recruit / Form a common MT/MX Development WG / SEG Evaluation Team September - October Country Vote (together with the SR2019 vote) November Board ratifies country vote results September - January (2019) MT message design & Development & WG reviews 2019 End January Development WG sign-off MT MX message Development (same as MT design) February Intermediary Advance Information Publication MX message Development (same as MT design) February - May Period during which CRs on new MT messages can be submitted SEG MX message evaluation and Approval and potentially submit CRs for June 1 (on MT/MX) June Approve potential CRs on new messages Mid July Advance Information publication End August CA MWG meeting Approves / Reject CRs August - September Finalise MT CRs development Finalise MX CRs development Mid December SRG and MFVR Published Deliver MDR Part 1, 2, 3 Documentation 2020 Mid February Updates to SRG and MFVR published End February SEG Approval of MX Documentation End April 2020 VTB activated Jul. 2020 UHB Publication Jul. 2020 T&T Activated Nov. 2020 MT Release Live MX release Live Actions: Véronique: to start already a draft business justification document for new ISO 15022 / ISO 20022 messages. Christine to follow up on EACH and EBF endorsement. CA315 Extending CA MPs to ISO 20022 The new GMP1 document fully ISO20022-enabled is currently under review by the GMP1 SG (Chapter 5 to 10).
FINAL_Mins_SMPG_CA_Telco_20180327_v1_0.docx