Town of Widen Route 1 (Fraley $6,900,000 Engineering The project had a PFI stage FY2025 Mid-2019 6.1% milestone meeting on Boulevard) Brady's Hill Road to Dumfries (FY2015-16) Route 234 (Dumfries Road) - 9/13/2017. The town of UPC 90339 This project will complete the Dumfries, NVTA, and Northern segment of a Prince VDOT had a funding William County funded project discussion meeting on Route 1 / Route 619) and 9/20/2017. The design (VDOT’s will allow local traffic to travel to team is addressing/ and from Quantico / Stafford to the investigating the PFI Route 234 interchange and comments and discussion. communities along the Route 1 The town of Dumfries town corridor. This project will bring council reviewed design northbound and southbound and provided comments. Route 1 onto the same alignment Public meeting plan will by widening Route 1 NB from 2 start soon. lanes to 6 lanes, with a wide curb lane for on-road bicycle use and a sidewalk and multi-use trail for pedestrians and other modes. It includes replacing the bridge over Quantico Creek. Town of Herndon Intersection Improvements $500,000 Final Right of way acquisition for Highway capacity December 40.1% (Herndon Parkway/Sterling new sidewalk connectivity improvements (FY2014) Engineering 2017February Road) Street capacity and improvements has completed – ROW 2018 improvements for congestion been completed. Utility November 2014. Acquisition relief. Project includes ROW relocation now underway. Completion of Construction acquisition and construction to Sidewalk construction to sidewalk build a sidewalk on the north side occur during improvements to of Sterling Road between Herndon 2018. occur during Parkway and the town limits. February 2018. Town of Herndon Intersection Improvements $500,000 Construction Design is at 80% complete. Expected in 2019 0% (Herndon Parkway/Van Buren Land acquisition and utility 2020, prior to the (FY2014) Street) Street capacity underground/relocation to opening of Dulles – improvements for congestion occur during early 2019. Metrorail Phase relief. Project includes II. sidewalk/trail connectivity to Herndon Metrorail.
Town of Dumfries UPC 90339 Widen Route 1 (Fraley Boulevard) Brady's Hill Road to Route 234 (Dumfries Road) - This project will complete the Northern segment of a Prince William County funded project (VDOT’s Route 1 / Route 619) and will allow local traffic to travel to and from Quantico / Stafford to the Route 234 interchange and communities along the Route 1 corridor. This project will bring northbound and southbound Route 1 onto the same alignment by widening Route 1 NB from 2 lanes to 6 lanes, with a wide curb lane for on-road bicycle use and a sidewalk and multi-use trail for pedestrians and other modes. It includes replacing the bridge over Quantico Creek. $6,900,000 (FY2015-16) Engineering The project had a PFI stage milestone meeting on 9/13/2017. The town of Dumfries, NVTA, and VDOT had a funding discussion meeting on 9/20/2017. The design team is addressing/ investigating the PFI comments and discussion. The town of Dumfries town council reviewed design and provided comments. Public meeting plan will start soon. FY2025 Mid-2019 6.1% Town of Herndon Intersection Improvements (Herndon Parkway/Sterling Road) – Street capacity improvements for congestion relief. Project includes ROW acquisition and construction to build a sidewalk on the north side of Sterling Road between Herndon Parkway and the town limits. $500,000 (FY2014) Final Engineering ROW Acquisition Construction Right of way acquisition for new sidewalk connectivity and improvements has been completed. Utility relocation now underway. Sidewalk construction to occur during 2018. Highway capacity improvements completed November 2014. Completion of sidewalk improvements to occur during February 2018. December 2017February 2018 40.1% Town of Herndon Intersection Improvements (Herndon Parkway/Van Buren Street) – Street capacity improvements for congestion relief. Project includes sidewalk/trail connectivity to Herndon Metrorail. $500,000 (FY2014) Construction Design is at 80% complete. Land acquisition and utility underground/relocation to occur during early 2019. Expected in 2020, prior to the opening of Dulles Metrorail Phase II. 2019 0%
FY2014-17-Program-Project-Updates-Feb.docx