Town of Herndon Access Improvements (Silver $1,100,000 Engineering Procurement approved and Expected in 2019 0% awarded in March 2015. 2020, prior to the Line Phase II Herndon – (FY2014) ROW Metrorail Station) Provides Engineering underway at opening of Dulles – Acquisition additional vehicle and bus pull-off 70%. Design ROW Metrorail Phase Construction bays and major intersection acquisition/street dedication II. improvements to include ADA to begin in in early 2018 in accessible streetscape, paver coordination with VDOT crosswalks, bike-pedestrian review to be ready for utility signalization, refuge media islands underground/ relocation and bus shelter/transit facilities. and construction phase during 2018-2019. Town of Herndon East Elden Street Improvement $10,400,000 ROW, Utilities VDOT's Location and 2023 2020 0% & Widening - Widen and Design Public Hearing was UPC 50100 (FY2015-16) reconstruct East Elden Street from held on October 27, 2016. 4 to 6 lanes with a raised On February 14, 2017, landscaped median between Herndon's Town Council Fairfax County Parkway and held a public meeting and Herndon Parkway; continue as a adopted a resolution that 4-lane section with a raised listed public comments to landscaped median and dedicated be incorporated into turning lanes between Herndon VDOT's engineering design Parkway and Van Buren Street; plans. On May 9, 2017, transition to a 2-lane section with Town Council adopted a left-turn lanes between Van Buren resolution recommending to and Monroe Street. The project VDOT a preferred traffic will be ADA accessible to include management option for the pedestrian/audio signalization, construction of the crosswalk enhancements and bus Sugarland Run bridge stop improvements at select major upgrade. Right of way intersections as well as proposed acquisition/street dedication bike lanes along the length of the in 2018-2019. Construction project. advertisement to occur in 2022. VDOT and consultant continue work on Field Inspection / Right of Way plans. VDOT is conducting Utility Field Inspection (UFI) to coordinate the latest PE plans with utility companies.
Town of Herndon Access Improvements (Silver Line Phase II – Herndon Metrorail Station) – Provides additional vehicle and bus pull-off bays and major intersection improvements to include ADA accessible streetscape, paver crosswalks, bike-pedestrian signalization, refuge media islands and bus shelter/transit facilities. $1,100,000 (FY2014) Engineering ROW Acquisition Construction Procurement approved and awarded in March 2015. Engineering underway at 70%. Design ROW acquisition/street dedication to begin in in early 2018 in coordination with VDOT review to be ready for utility underground/ relocation and construction phase during 2018-2019. Expected in 2020, prior to the opening of Dulles Metrorail Phase II. 2019 0% Town of Herndon UPC 50100 East Elden Street Improvement & Widening - Widen and reconstruct East Elden Street from 4 to 6 lanes with a raised landscaped median between Fairfax County Parkway and Herndon Parkway; continue as a 4-lane section with a raised landscaped median and dedicated turning lanes between Herndon Parkway and Van Buren Street; transition to a 2-lane section with left-turn lanes between Van Buren and Monroe Street. The project will be ADA accessible to include pedestrian/audio signalization, crosswalk enhancements and bus stop improvements at select major intersections as well as proposed bike lanes along the length of the project. $10,400,000 (FY2015-16) ROW, Utilities VDOT's Location and Design Public Hearing was held on October 27, 2016. On February 14, 2017, Herndon's Town Council held a public meeting and adopted a resolution that listed public comments to be incorporated into VDOT's engineering design plans. On May 9, 2017, Town Council adopted a resolution recommending to VDOT a preferred traffic management option for the construction of the Sugarland Run bridge upgrade. Right of way acquisition/street dedication in 2018-2019. Construction advertisement to occur in 2022. VDOT and consultant continue work on Field Inspection / Right of Way plans. VDOT is conducting Utility Field Inspection (UFI) to coordinate the latest PE plans with utility companies. 2023 2020 0%
FY2014-17-Program-Project-Updates-Feb.docx