Project Implementation Gantt chart has been prepared to simplify the project intervention process and to indicate a series of activities to be put in place to ensure that all project activities were implemented as it was planned. The chart was prepared to show activities and their respective month to be completed; it furthers shows the objectives and expected output and the concerned activities. The details of the Gantt chart are shown under Table 4.7. Table 4.7: Gantt Chart Objective Output Activity Moths A M J J A S 1.To sensitize a 1.1 30 Members of widows sensitized on 1.1.1 Organize one day meeting on cultivation of improved banana Community of 30 widows cultivation of improved banana breeds breeds on cultivation of improved 1.2 15 Members of widows attended training 1.1.2 Prepare invitation and venue for the meeting banana breeds by April on cultivation of improved banana breeds 1.2.1 Conduct one day training on cultivation of improved banana 2017 breeds 1.2.2 Outsource experts 2.To request for 1 acre of 2.1 Actual size of the land given/registration 2.1.1 A letter written to the Village Authority seeking for land land by May 2017 2.2 Contract made between the community 2.1.2 A letter written to a community member seeking for land and the land owner 2.2.1 Conducting a meeting to Village Authority and land owner 2.2.2 Inviting VEO to advice both parties. 3. To prepare one acre of 3.1 Preparing land survey to the project sight 3.1.1 Purchasing 3 strings/ropes, pegs and 2 tape measures land for cultivation of 3.2 Conducting actual land survey and land 3.1.2Hire 2 experts to lead land survey improved banana by June preparation by excavating 280 holes 3.2.1 Collecting tools required, hand hoes, hammers 2017 3.2.2 Demarcating lengths, widths of banana holes and tilled 4. To procure and plant 4.1 Conducting procurement procedures 4.1.1 Arrange procurement procedures 280 improved banana 4.2 Conducting a meeting to make decision to 4.1.2 Making evaluation seedlings by July 2017 procure 280 banana seedlings 4.2.1 Procure 280 improved banana seedlings 4.2.2 Transportation of improved banana seedlings to the farm premises and plant them Source: researcher, 2017
Project Implementation Gantt chart has been prepared to simplify the project intervention process and to indicate a series of activities to be put in place to ensure that all project activities were implemented as it was planned. The chart was prepared to show activities and their respective month to be completed; it furthers shows the objectives and expected output and the concerned activities. The details of the Gantt chart are shown under Table 4.7. Table 4.7: Gantt Chart Objective Output Activity Moths A M J J A S 1.To sensitize a Community of 30 widows on cultivation of improved banana breeds by April 2017 1.1 30 Members of widows sensitized on cultivation of improved banana breeds 1.1.1 Organize one day meeting on cultivation of improved banana breeds 1.2 15 Members of widows attended training on cultivation of improved banana breeds 1.1.2 Prepare invitation and venue for the meeting 1.2.1 Conduct one day training on cultivation of improved banana breeds 1.2.2 Outsource experts 2.To request for 1 acre of land by May 2017 2.1 Actual size of the land given/registration 2.1.1 A letter written to the Village Authority seeking for land 2.2 Contract made between the community and the land owner 2.1.2 A letter written to a community member seeking for land 2.2.1 Conducting a meeting to Village Authority and land owner 2.2.2 Inviting VEO to advice both parties. 3. To prepare one acre of land for cultivation of improved banana by June 2017 3.1 Preparing land survey to the project sight 3.1.1 Purchasing 3 strings/ropes, pegs and 2 tape measures 3.2 Conducting actual land survey and land preparation by excavating 280 holes 3.1.2Hire 2 experts to lead land survey 3.2.1 Collecting tools required, hand hoes, hammers 3.2.2 Demarcating lengths, widths of banana holes and tilled 4. To procure and plant 280 improved banana seedlings by July 2017 4.1 Conducting procurement procedures 4.1.1 Arrange procurement procedures 4.2 Conducting a meeting to make decision to procure 280 banana seedlings 4.1.2 Making evaluation 4.2.1 Procure 280 improved banana seedlings 4.2.2 Transportation of improved banana seedlings to the farm premises and plant them Source: researcher, 2017
Godson.J.Olendayai%20tyr.docx