1/10/2016 3771 C/O New Special Working drawing a/w Working ward block at IGMC specification sent to the estimate sent Shimla (HP) principal IGMC Shimla vide to C.E.(SZ). letter no 2605-08 dt. 25/09/17 39 3771 Strengthening of the Drawing send to Principal NA Existing Emergency IGMC, Shimla for approval & Trauma at IGMC Letter No. 13-15, dated: 02.04.2016 40 3771 Proposed 2nd Requirement Letter sent to EE,Shimla div. _ Campus of IGMC received on no. 1.and requested to supply Shimla at Chamyana dated contour site plan vide letter no Bhatta Kuffer. 12/09/16 vide 1948-51 dt. 05/09/16 letter no 18671. 41 3771 Detail Project report Vide letter no _ for the C/O Super 21262 dated Specialty Block at 25/10/2016. Chamyana/Surala. 42 3771 Vide letter no _ Requirement of 2nd campus for setting up 23236 datd Advanced Trauma 06/12/2016. centre, training institutes, Hostels& Sarai bhawan at Chamyana/Malyana. List of Works 4th Circle, Health (Theog. Division) Sr. Job Name of Project Requirement Receiving site Sketch Approval Feasibility Status of project Remarks No No. received plan & drawing vide letter vide letter details issued No. No. 1 2 3 4 5 6 7 8 9 10 43 4266 New Hospital Vide letter no Site plan Approval Tentative Details of flooring Ongoing Block at Theog 18523-25 received vide received feasibility pattern issued to EE, dated letter vide letter received vide Theog division vide No.5310-12 No.12502 letter No. letter no 2424-26 dt. dt.20.8.2013 10254-55 dt. 14/09/2017 10.12.2013 44 3390 C/o PHC building Received Site plan sent On dt. Approval Layout drawing sent Ongoing at Mohari vide No. to CA vide 10.6.2016 by CA to EE, Theog division
1/10/2016 3771 C/O New Special ward block at IGMC Shimla (HP) Working drawing a/w specification sent to the principal IGMC Shimla vide letter no 2605-08 dt. 25/09/17 Working estimate sent to C.E.(SZ). 39 3771 Strengthening of the Existing Emergency & Trauma at IGMC Drawing send to Principal IGMC, Shimla for approval Letter No. 13-15, dated: 02.04.2016 NA 40 3771 Proposed 2nd Campus of IGMC Shimla at Chamyana Bhatta Kuffer. Requirement received on dated 12/09/16 vide letter no 18671. Letter sent to EE,Shimla div. no. 1.and requested to supply contour site plan vide letter no 1948-51 dt. 05/09/16 _ 41 3771 Detail Project report for the C/O Super Specialty Block at Chamyana/Surala. Vide letter no 21262 dated 25/10/2016. _ 42 3771 Requirement of 2nd campus for setting up Advanced Trauma centre, training institutes, Hostels& Sarai bhawan at Chamyana/Malyana. Vide letter no 23236 datd 06/12/2016. _ List of Works 4th Circle, Health (Theog. Division) Sr. No Job No. Name of Project Requirement received Receiving site plan & details Sketch drawing issued Approval vide letter No. Feasibility vide letter No. Status of project Remarks 1 2 3 4 5 6 7 8 9 10 43 4266 New Hospital Block at Theog Vide letter no 18523-25 dated Site plan received vide letter No.5310-12 dt.20.8.2013 Approval received vide letter No.12502 Tentative feasibility received vide letter No. 10254-55 dt. 10.12.2013 Details of flooring pattern issued to EE, Theog division vide letter no 2424-26 dt. 14/09/2017 Ongoing 44 3390 C/o PHC building at Mohari Received vide No. Site plan sent to CA vide On dt. 10.6.2016 Approval by CA Layout drawing sent to EE, Theog division Ongoing
Health%204th%20Circle%20Shimla(Ongoing).docx