Project Planning 4.3.1 Implementation Plan Table 4.2: Project Implementation Plan (PIP) Objective Output Activity Project Resources needed Responsible Implementation Persons Months A M J J A S 1.To sensitize a 1.1 30 Members of 1.1.1 Organize one day meeting Human, funds, Host organization Community of 30 widows sensitized on on cultivation of improved Stationary and Project widows on cultivation cultivation of improved banana breeds venue Team and AFO of improved banana banana breeds breeds by April 2017 1.2 15 Members of 1.1.2 Prepare invitation and venue Funds, time Host organization widows attended training for the meeting Stationary Project team on cultivation of improved 1.2.1 Conduct one day training on Human, funds, Host organization banana breeds cultivation of improved banana venue stationary breeds 1.2.2 Outsource experts Human, funds and Agricultural transport Field Officer .To request for 1 acre of 2.1 Actual size of the land 2.1.1 A letter written to the Human Project team leader land and making farm given/registration Village Authority seeking for preparation by May land 2017 2.2Local contract made 2.1.2 A letter written to a Human Project team leader between the community community member seeking for and the land owner land 2.2.1 Conducting a meeting Funds, stationary Project team between the community and land and venue leader, land owner owner and Village Authority 2.2.2 Village Executive Officer Funds, transport Project team and Village chairperson to leader, land owner approve the agreement made and Village Authority
Project Planning 4.3.1 Implementation Plan Table 4.2: Project Implementation Plan (PIP) Objective Output Activity Project Implementation Months Resources needed Responsible Persons A M J J A S 1.To sensitize a Community of 30 widows on cultivation of improved banana breeds by April 2017 1.1 30 Members of widows sensitized on cultivation of improved banana breeds 1.1.1 Organize one day meeting on cultivation of improved banana breeds Human, funds, Stationary and venue Host organization Project Team and AFO 1.2 15 Members of widows attended training on cultivation of improved banana breeds 1.1.2 Prepare invitation and venue for the meeting Funds, time Stationary Host organization Project team 1.2.1 Conduct one day training on cultivation of improved banana breeds Human, funds, venue stationary Host organization 1.2.2 Outsource experts Human, funds and transport Agricultural Field Officer .To request for 1 acre of land and making farm preparation by May 2017 2.1 Actual size of the land given/registration 2.1.1 A letter written to the Village Authority seeking for land Human Project team leader 2.2Local contract made between the community and the land owner 2.1.2 A letter written to a community member seeking for land Human Project team leader 2.2.1 Conducting a meeting between the community and land owner Funds, stationary and venue Project team leader, land owner and Village Authority 2.2.2 Village Executive Officer and Village chairperson to approve the agreement made Funds, transport Project team leader, land owner and Village Authority
Godson.J.Olendayai%20tyr.docx