Figure .4: CED Student on JAGEF Group Products Showcase 4.3.2 Project Logical Framework The plan is illustrated in the next Logical Frame table indicating other details which interventions, objectives to be achieved, indicators for verification of achievements, means of verification, and assumptions. Table 4.3: Project Logical Framework Hierarchy of Objectives Objectively Verifiable Means of Assumptions Indicators (OVIs) verification (MOV) Goal : Livelihood and revenue Increase in Successful Installation of Roselle wine improvement amongst production machine processing machine for Roselle farmers installation and sustainable economic production development of JAGEF group process. in old Moshi east ward, Moshi district. Objective 1: To acquire wine processing machine by the end of June 2017 Output 1.1: Machine Machine acquired from the Supplier report Machine acquired supplier acquired Successful Activities 1.1.1: Order machine from Order placing Order report Successful the supplier order placing 1.1.2. Machine purchasing Machine purchased Purchasing report Successful purchasing Output 1.2: Machine Project members attended Session Successful assembly the session attendance list Machine assembling Activities 1.2.1: Machine setting Project members attended Session Successful the session attendance list Machine setting 1.2.2: Machine testing Project members attended Session Machine tested the session attendance list Successful Objective 2: Train 5 JAGEF members to use machine by the end of July 2017 Output 2.1: 5 JAGEF 5 JAGEF members attend Training Successful members having 3 days the training attendance list training training on machine operation Activities 5 JAGEF members Training Successful attended the training attendance list training 2.1.1:Switching on and off session 5 JAGEF members Training Successful 2.1.2: Machine operation attended the training attendance list training techniques session
Figure .4: CED Student on JAGEF Group Products Showcase 4.3.2 Project Logical Framework The plan is illustrated in the next Logical Frame table indicating other details which interventions, objectives to be achieved, indicators for verification of achievements, means of verification, and assumptions. Table 4.3: Project Logical Framework Hierarchy of Objectives Objectively Verifiable Indicators (OVIs) Means of verification (MOV) Assumptions Goal : Installation of Roselle wine processing machine for sustainable economic development of JAGEF group in old Moshi east ward, Moshi district. Livelihood and revenue improvement amongst Roselle farmers Increase in production Successful machine installation and production process. Objective 1: To acquire wine processing machine by the end of June 2017 Output 1.1: Machine acquired Machine acquired from the supplier Supplier report Machine acquired Successful Activities 1.1.1: Order machine from the supplier Order placing Order report Successful order placing 1.1.2. Machine purchasing Machine purchased Purchasing report Successful purchasing Output 1.2: Machine assembly Project members attended the session Session attendance list Successful Machine assembling Activities 1.2.1: Machine setting Project members attended the session Session attendance list Successful Machine setting 1.2.2: Machine testing Project members attended the session Session attendance list Machine tested Successful Objective 2: Train 5 JAGEF members to use machine by the end of July 2017 Output 2.1: 5 JAGEF members having 3 days training on machine operation 5 JAGEF members attend the training Training attendance list Successful training Activities 2.1.1:Switching on and off 5 JAGEF members attended the training session Training attendance list Successful training 2.1.2: Machine operation techniques 5 JAGEF members attended the training session Training attendance list Successful training
FULGENCE%20MPONJI%20tyr.docx