Potomac Yard Metrorail Station $1,500,000 Planning, PE, The Records of Decision TBD after TBD after 0% Planning, design, (FY2015-16) Design (RODs) were issued on Oct contract award. contract (continuation) - and construction of a new 31 and Nov 1, 2016. The award. Metrorail station and ancillary design-build RFP was facilities at Potomac Yard along issued on November 28, the existing Metrorail Blue and 2016. Design Build Yellow lines between the Ronald proposals were received in Reagan Washington National March, 2017. WMATA and Airport Station and the Braddock the City are currently Road Station. reviewing proposals and working with the respective design build vendors to evaluate the proposals, including cost savings opportunities within the context of the procurement. Contract award forecasted spring 2018. Potomac Yard Metrorail Station $66,000,000 Design, PE, Records of Decision were TBD after TBD after 0% (continuation) - Planning, design, (FY2017) Construction issued on Oct 31 and Nov contract award. contract and construction of a new (Design-Build) 1, 2016. The design-build award. Metrorail station and ancillary RFP was issued on facilities at Potomac Yard along November 28, 2016. the existing Metrorail Blue and Contract award forecasted Yellow lines between the Ronald Spring 2018. Reagan Washington National Airport Station and the Braddock Road Station. City of Shelters and Real Time Transit $450,000 Asset Since January 2017, 15 Summer 2018 Summer 2018 53.6% Information for DASH/WMATA (FY2014) Acquisition, shelters have been Alexandria – Constructs bus shelters and Construction constructed and opened to provides associated amenities the public. Site 13 is such as real time information at currently under high ridership stops. construction.
Potomac Yard Metrorail Station (continuation) - Planning, design, and construction of a new Metrorail station and ancillary facilities at Potomac Yard along the existing Metrorail Blue and Yellow lines between the Ronald Reagan Washington National Airport Station and the Braddock Road Station. $1,500,000 (FY2015-16) Planning, PE, Design The Records of Decision (RODs) were issued on Oct 31 and Nov 1, 2016. The design-build RFP was issued on November 28, 2016. Design Build proposals were received in March, 2017. WMATA and the City are currently reviewing proposals and working with the respective design build vendors to evaluate the proposals, including cost savings opportunities within the context of the procurement. Contract award forecasted spring 2018. TBD after contract award. TBD after contract award. 0% Potomac Yard Metrorail Station (continuation) - Planning, design, and construction of a new Metrorail station and ancillary facilities at Potomac Yard along the existing Metrorail Blue and Yellow lines between the Ronald Reagan Washington National Airport Station and the Braddock Road Station. $66,000,000 (FY2017) Design, PE, Construction (Design-Build) Records of Decision were issued on Oct 31 and Nov 1, 2016. The design-build RFP was issued on November 28, 2016. Contract award forecasted Spring 2018. TBD after contract award. TBD after contract award. 0% City of Alexandria Shelters and Real Time Transit Information for DASH/WMATA – Constructs bus shelters and provides associated amenities such as real time information at high ridership stops. $450,000 (FY2014) Asset Acquisition, Construction Since January 2017, 15 shelters have been constructed and opened to the public. Site 13 is currently under construction. Summer 2018 Summer 2018 53.6%
FY2014-17-Program-Project-Updates-Feb.docx