INPUTS (HR) DFID (FTEs) OUTPUT 2 Output Indicator 2.1 Baseline Milestone 1 (March Milestone 2 (March Target (March 2016) Assumptions 2014) 2015) Households engaged Community Planned 0 Two community Four community Six community 1- There is no in cash programming infrastructure/assets infrastructures infrastructures infrastructures major conflict interventions rehabilitated and rehabilitated rehabilitated rehabilitated leading to maintained migration of Achieved Two community target infrastructures (water communities pans) rehabilitated in Wajir 2) The cash received is Output Indicator 2.2 Baseline Milestone 1 (March Milestone 2 (March Target (March 2016) used to meet 2014) 2015) household Households undertake 0 HHs in targeted areas 240 HHs (male 153 2,100 HHs (male 3,000 HHs (male 1,500 basic needs 3) cash for work activities have been involved in and female 87) 1,050 and female and female 1,500) Community cash for work activities undertake CFW 1,050) undertake undertake CFW activities infrastructure to rehabilitate activities CFW activities rehabilitated community through infrastructures IMPACT WEIGHTING Achieved 240 HHs (male 153 (%) and female 87) involved in de-silting and fencing (CfW) 15% Source RISK RATING Final project report; Progress reports; Evaluation reports and Beneficiary feedback and Rehabilitated Medium facilities - physical verification INPUTS (£) DFID (£) Govt (£) IRUK (£) Total (£) DFID SHARE (%) INPUTS (HR) DFID (FTEs) OUTPUT 3 Output Indicator 3.1 Baseline Milestone 1 (March Milestone 2 (March Target (March 2016) Assumptions 2014) 2015) Livestock support District Veterinary Planned Six district veterinary Six district veterinary 1- No major services provided to Officers (DVO's) offices supplied with offices supplied with humanitarian drought affected provided with appropriate veterinary appropriate veterinary emergency households equipment to increase equipment and other equipment and other happens their coverage in the supplies supplies during the delivery of services period 2)-
INPUTS (HR) DFID (FTEs) OUTPUT 2 Output Indicator 2.1 Baseline Milestone 1 (March 2014) Milestone 2 (March 2015) Target (March 2016) Assumptions Households engaged in cash programming interventions Community infrastructure/assets rehabilitated and maintained Planned 0 Two community infrastructures rehabilitated Four community infrastructures rehabilitated Six community infrastructures rehabilitated 1- There is no major conflict leading to migration of target communities 2) The cash received is used to meet household basic needs 3) Community infrastructure rehabilitated through Achieved Two community infrastructures (water pans) rehabilitated in Wajir Output Indicator 2.2 Baseline Milestone 1 (March 2014) Milestone 2 (March 2015) Target (March 2016) Households undertake cash for work activities 0 HHs in targeted areas have been involved in cash for work activities to rehabilitate community infrastructures 240 HHs (male 153 and female 87) undertake CFW activities 2,100 HHs (male 1,050 and female 1,050) undertake CFW activities 3,000 HHs (male 1,500 and female 1,500) undertake CFW activities IMPACT WEIGHTING (%) Achieved 240 HHs (male 153 and female 87) involved in de-silting and fencing (CfW) 15% Source RISK RATING Final project report; Progress reports; Evaluation reports and Beneficiary feedback and Rehabilitated facilities - physical verification Medium INPUTS (£) DFID (£) Govt (£) IRUK (£) Total (£) DFID SHARE (%) INPUTS (HR) DFID (FTEs) OUTPUT 3 Output Indicator 3.1 Baseline Milestone 1 (March 2014) Milestone 2 (March 2015) Target (March 2016) Assumptions Livestock support services provided to drought affected households District Veterinary Officers (DVO's) provided with equipment to increase their coverage in the delivery of services Planned Six district veterinary offices supplied with appropriate veterinary equipment and other supplies Six district veterinary offices supplied with appropriate veterinary equipment and other supplies 1- No major humanitarian emergency happens during the period 2)-
Final-ToR-for-External-Evaluation3.docx