Activity Description Unit Total Completed % progress Length/Qty Main Carriageway Six lane C & G Km. 122.88 1.77 1.44% Ha 306.53 4.47 1.46% Embankment Km. 122.88 - cum 1897473 Sub-Grade Km. 122.88 - cum 1544213 GSB/ CT sub base Km. 122.88 - GSB Cum 881086 CT sub-base cum 291830 WMM /CT Base Km. 122.88 - WMM Cum 192599 CT Base cum 120889 AG Layer Km. 42.93 - cum 187020 DBM Km. 122.88 - cum 250351 BC Km. 122.88 - cum 152516 Service Road Activity Description Unit Total Completed % progress Length/Qty C & G Km. 149.310 1.18 0.79% Ha 141.97 1.18 0.83% Embankment Km. 149.310 - cum 655085 Sub-Grade Km. 149.310 - cum 644416 CT Sub base Km. 149.310 - cum 290445 CT Base Km. 149.310 - cum 73124 AG Layer Km. 149.310 - cum 103876 BC Km. 149.310 - cum 40192
Activity Description Unit Total Length/Qty Completed % progress Main Carriageway Six lane C & G Km. Ha 122.88 306.53 1.77 4.47 1.44% 1.46% Embankment Km. cum 122.88 1897473 - Sub-Grade Km. cum 122.88 1544213 - GSB/ CT sub base GSB CT sub-base Km. Cum cum 122.88 881086 291830 - WMM /CT Base WMM CT Base Km. Cum cum 122.88 192599 120889 - AG Layer Km. cum 42.93 187020 - DBM Km. cum 122.88 250351 - BC Km. cum 122.88 152516 - Service Road Activity Description Unit Total Length/Qty Completed % progress C & G Km. Ha 149.310 141.97 1.18 1.18 0.79% 0.83% Embankment Km. cum 149.310 655085 - Sub-Grade Km. cum 149.310 644416 - CT Sub base Km. cum 149.310 290445 - CT Base Km. cum 149.310 73124 - AG Layer Km. cum 149.310 103876 - BC Km. cum 149.310 40192 -
FINAL%20MPR%20FOR%20THE%20MONTH%20OF%20APRIL%202014.docx