Indicator Four End target exceeded. For Grades 5 and 6, the project aimed to (Quality): provide a textbook for each student. Additional quantities French procured arose from the inaccuracy of student enrolment data, textbook/pupil 0.20 1 0.3 1 0,27 No 0.45 No 1 1.37 and. will be used as contingency stocks. ratio for Grades change change 5 and 6 Indicator Five Target achieved. (Quality): Math textbook/pupil 0.40 1 0.62 1 0,57 No 0.78 No 1 1 ratio for Grades change Change 3 and 4 Indicator Six End target exceeded. For Grades 5 and 6, the project aimed at (Quality): Math providing a textbook for each student. Additional quantities textbook/pupil 0.30 1 0.3 1 0.28 No 0.38 No 1 1.44 procured arose from the inaccuracy of student enrolment data, ratio for Grades change Change and. will be used as contingency stocks. 5 and 6 seven Since July 2015, this indicator has been Indicator Target exceeded. (Management): calculated as of bureaux gestionnaires de proximité “% % of financially supported by the project.” The remaining BGPs, not “bureaux 0 75% 00 65 % 23 % No 80.67 No 65% 81% supported by the project, were not part of the Government’s gestionnaires change change official list of BGPs. de proximité” functioning according to regulatory norms and under results agreement Intermediate-Level Indicators - Equateur Original PAD Mid Term Review Revised 2013 (2015) Restructuring (2016) No official restructuring, Project Closing Project extension but RF change in MTR Report
Indicator Four (Quality): French textbook/pupil ratio for Grades 5 and 6 0.20 1 0.3 1 0,27 No change 0.45 No change 1 1.37 End target exceeded. For Grades 5 and 6, the project aimed to provide a textbook for each student. Additional quantities procured arose from the inaccuracy of student enrolment data, and. will be used as contingency stocks. Indicator Five (Quality): Math textbook/pupil ratio for Grades 3 and 4 0.40 1 0.62 1 0,57 No change 0.78 No Change 1 1 Target achieved. Indicator Six (Quality): Math textbook/pupil ratio for Grades 5 and 6 0.30 1 0.3 1 0.28 No change 0.38 No Change 1 1.44 End target exceeded. For Grades 5 and 6, the project aimed at providing a textbook for each student. Additional quantities procured arose from the inaccuracy of student enrolment data, and. will be used as contingency stocks. Indicator seven (Management): % of “bureaux gestionnaires de proximité” functioning according to regulatory norms and under results agreement 0 75% 00 65 % 23 % No change 80.67 No change 65% 81% Target exceeded. Since July 2015, this indicator has been calculated as “% of bureaux gestionnaires de proximité financially supported by the project.” The remaining BGPs, not supported by the project, were not part of the Government’s official list of BGPs. Intermediate-Level Indicators - Equateur Original PAD Revised 2013 Mid Term Review (2015) No official restructuring, but RF change in MTR Report Restructuring (2016) Project extension Project Closing
P131120-ICR-SECPO-BOS-09052017.docx