Delivery of Financial Model to Nov 01, 2013 Executed 6 BDU Client Delivery of Warranties from All Apr 23, 2013 Executed 7 BDU Consortium Member to client Delivery to the client a legal Apr 30, 2013 Executed 8 opinion from the legal counsel of BDU the Concessionaire Appointment of Independent 20.02.2014 M/s S.A. Engineer Infrastructure Consultants Pvt 9 NHAI Ltd in association with Sugam Technocrats Pvt. Ltd. State Support Agreement Available for both 10 NHAI the States. Approval from Railway GADs for both the 11 Authorities in form of GAD for NHAI ROB’s have been construction of ROB approved. PROJECT DETAILS: The is 122.88 KM Long consisting of 1-Bypass of Length 8.120 Km for Congested Area at Panagarh including structures as under:- HIGHWAYS:- Total Length of Existing Carriage Way = 121.990 Km. Total No. of lane = 2*3 lane Total length of Service Road =149.310km Width of Service Road =7m (c) Bypass Details:- Panagarh Bypass = 8.120km
6 Delivery of Financial Model to Client BDU Nov 01, 2013 Executed 7 Delivery of Warranties from All Consortium Member to client BDU Apr 23, 2013 Executed 8 Delivery to the client a legal opinion from the legal counsel of the Concessionaire BDU Apr 30, 2013 Executed 9 Appointment of Independent Engineer NHAI 20.02.2014 M/s S.A. Infrastructure Consultants Pvt Ltd in association with Sugam Technocrats Pvt. Ltd. 10 State Support Agreement NHAI Available for both the States. 11 Approval from Railway Authorities in form of GAD for construction of ROB NHAI GADs for both the ROB’s have been approved. PROJECT DETAILS: The is 122.88 KM Long consisting of 1-Bypass of Length 8.120 Km for Congested Area at Panagarh including structures as under:- HIGHWAYS:- Total Length of Existing Carriage Way = 121.990 Km. Total No. of lane = 2*3 lane Total length of Service Road =149.310km Width of Service Road =7m (c) Bypass Details:- Panagarh Bypass = 8.120km
FINAL%20MPR%20FOR%20THE%20MONTH%20OF%20APRIL%202014.docx