* Conduct final validation workshop 12 1) Prepare and organise validation * Contribute to the writing, design and workshop logistics review of the project document, taking 2) Facilitate validation workshop with IC care to ensure that it is in agreement and UNDP CO with National priorities and existing 3) Contribute and help review draft initiatives; prodoc to incorporate comments and * help obtain sign off from Govt and additonal request to obtain a UNDP GEF UNDP CO standards prodoc 4) Held obtain sign of from NMA, MOWE, MOA and UNDP CO 5)Prepare validatio workshop report and help finalise the prodoc for April submission * Obtain co fiance letters 7 1) Obtain co finance letters from * Contribute to the writing, design and partners with the help of IC and UNDP review of the project document, taking CO care to ensure that it is in agreement 2) Help finalise prodoc for submission with National priorities and existing 3) Help gather any missing data, meet initiatives; with Govt to inform of the status Contribute to the writing, design and 7 1) Obtain co finance letters from review of the project document, taking partners with the help of IC and UNDP care to ensure that it is in agreement CO with National priorities and existing 2) Help finalise prodoc for submission initiatives; 3) Help gather any missing data, meet with Govt to inform of the status * Contribute to the writing, design and 7 1) Obtain co finance letters from review of the project document, taking partners with the help of IC and UNDP care to ensure that it is in agreement CO with National priorities and existing 2) Help finalise prodoc for submission Jun-13 initiatives; 3) Help gather any missing data, meet * Help with final data gathering and with Govt to inform of the status confirmation for incorporatingreview comments from HQ Provide additional information as 5 1) Help with the reviews and comments Jul-13 required by GEF up until final clearance from GEF to finalise the prodoc of the project document by the GEF. Provide additional information as 5 1) Help with the reviews and comments required by GEF up until final clearance from GEF to finalise the prodoc of the project document by the GEF. Total days 100
* Conduct final validation workshop * Contribute to the writing, design and review of the project document, taking care to ensure that it is in agreement with National priorities and existing initiatives; * help obtain sign off from Govt and UNDP CO 12 1) Prepare and organise validation workshop logistics 2) Facilitate validation workshop with IC and UNDP CO 3) Contribute and help review draft prodoc to incorporate comments and additonal request to obtain a UNDP GEF standards prodoc 4) Held obtain sign of from NMA, MOWE, MOA and UNDP CO 5)Prepare validatio workshop report and help finalise the prodoc for April submission * Obtain co fiance letters * Contribute to the writing, design and review of the project document, taking care to ensure that it is in agreement with National priorities and existing initiatives; 7 1) Obtain co finance letters from partners with the help of IC and UNDP CO 2) Help finalise prodoc for submission 3) Help gather any missing data, meet with Govt to inform of the status Contribute to the writing, design and review of the project document, taking care to ensure that it is in agreement with National priorities and existing initiatives; 7 1) Obtain co finance letters from partners with the help of IC and UNDP CO 2) Help finalise prodoc for submission 3) Help gather any missing data, meet with Govt to inform of the status Jun-13 * Contribute to the writing, design and review of the project document, taking care to ensure that it is in agreement with National priorities and existing initiatives; * Help with final data gathering and confirmation for incorporatingreview comments from HQ 7 1) Obtain co finance letters from partners with the help of IC and UNDP CO 2) Help finalise prodoc for submission 3) Help gather any missing data, meet with Govt to inform of the status Jul-13 Provide additional information as required by GEF up until final clearance of the project document by the GEF. 5 1) Help with the reviews and comments from GEF to finalise the prodoc Provide additional information as required by GEF up until final clearance of the project document by the GEF. 5 1) Help with the reviews and comments from GEF to finalise the prodoc Total days 100
ews_ethiopia_inception_report_-_october_2012.docx