Financial Package) 26th September 2016 (910th day - 4 The scheduled six Laning Date from Appointed Date) CONDITION PRECEDENT Compliance Responsible Execution Current Status Authority N. date ROW Handing Over NHAI 28.03.2014 NHAI has handed over EROW of 1 535.74 Hac. 72.24 % Permission of Environment Received. 2 Protection & Conservation of NHAI Site 3 Escrow Agreement BDU Nov 01, 2013 Executed 4 Substitution Agreement BDU Nov 01, 2013 Executed Performance Security to Client Oct 24, 2013 5 BDU Submitted
Financial Package) 4 The scheduled six Laning Date 26th September 2016 (910th day from Appointed Date) - CONDITION PRECEDENT N. Compliance Responsible Authority Execution date Current Status 1 ROW Handing Over NHAI 28.03.2014 NHAI has handed over EROW of 535.74 Hac. 72.24 % 2 Permission of Environment Protection & Conservation of Site NHAI Received. 3 Escrow Agreement BDU Nov 01, 2013 Executed 4 Substitution Agreement BDU Nov 01, 2013 Executed 5 Performance Security to Client BDU Oct 24, 2013 Submitted
FINAL%20MPR%20FOR%20THE%20MONTH%20OF%20APRIL%202014.docx