ENVIRONMENT AND SOCIAL MANAGEMENT PLAN FOR ZIMUNYA Table 10.1: Water Supply Project Biophysical Environmental Management Plan MONITORING TIME BUDGET AND FRAME IMPACT PROPOSED (US$) AND RESPONSIBLE MITIGATION OF MONITORING FOR IMPACT IMPACT ACTIVITIES AGENCIES Planning phase Walking up and down Avoiding unnecessary Soil RDCs, EMA, Check for signs of the proposed trench movements and pulling disturbance ZINWA, loose soil along lines may loosen soil of equipment on the Contractor trace lines ground As above Attend to loose soil Loose soil can Siltation immediately ZINWA, potentially result in As above Contractor siltation during the rainy season As above Avoid cutting down Cutting down trees Disturbance of tress along trace lines and vegetation Mark trees to left Where trees are cut, pegging sites Contractor, standing and replant. Replanting ZINWA check for new should be as close as trees planted possible in terms of species and location, and should be in
ENVIRONMENT AND SOCIAL MANAGEMENT PLAN FOR ZIMUNYA Table 10.1: Water Supply Project Biophysical Environmental Management Plan IMPACT RESPONSIBLE FOR IMPACT PROPOSED MITIGATION OF IMPACT MONITORING AND AGENCIES AND MONITORING ACTIVITIES TIME FRAME BUDGET (US$) Soil disturbance Walking up and down the proposed trench lines may loosen soil Avoiding unnecessary movements and pulling of equipment on the ground RDCs, EMA, ZINWA, Contractor Check for signs of loose soil along trace lines Planning phase Siltation Loose soil can potentially result in siltation during the rainy season Attend to loose soil immediately ZINWA, Contractor As above As above Disturbance of vegetation Cutting down trees along trace lines and pegging sites Avoid cutting down tress Where trees are cut, replant. Replanting should be as close as possible in terms of species and location, and should be in Contractor, ZINWA Mark trees to left standing and check for new trees planted As above
Environment0an0r0supply0subproject.docx