Community and country feedback to be conducted by consultant and relevant UNICEF officials at the end of in country data collection. Final feedback will be conducted separately, outside the time set in this consultancy. Work Schedule and Duration A total of working 60 working days, commencing on the 21st of Feb 2011 (excluding Saturdays and Sundays) until 13th May 2011 The consultancy will be in two phases. Phase 1 will be carried out from 21st Feb till 8th April 2011 Phase 2 will be carried out from 11th April- 13th May 2011 Planned activity Place Number of days/When Phase 1 Briefing of team by UNICEF/MOH Suva Suva 1 1. Review/Revision of survey protocol, 5 including plan for facilitating mapping of adolescent and youth vulnerability , KAP survey protocol, review and revision of tools (qualitative and quantitative); Conferring with other partners on ongoing and planned surveys. Also presentation to the UNICEF team for consensus. 2.Hiring of research assistants/data entry Suva 5 clerks 3.Field testing of instruments (qualitative Suva 2 and quantitative) and training Fiji based research assistants/data entry clerks 4.Mapping of adolescents and youth risk Divisions 7 and vulnerability (National Consultative workshop on mapping, mapping in convergence province 5.Data Collection: qualitative and 3 Divisions 15 quantitative (Including time for travel between divisions) Phase 2 1. Data Entry and Analysis (Quantitative 10 survey) to commence parallel with other activities in the field, and final data entry in Suva. 2.Continue data analysis and Report writing Suva 3.Presentation, and revision of final report 5 Total number of working days 60 Deliverables/End Product(s) 28th Feb 2011 Survey protocol and agreed tools for data collection for qualitative and quantitative survey. 18th March 2011 Brief progress report including findings from the mapping of adolescents risk and vulnerability 25th April 2011 Data set Final report which should include 13th May 2011 a) Clear description of methodology, data collection, analysis and results. b) Spreadsheet with all the data for the CPAP indicators with sub-groups (where relevant and feasible), and sub-national desegregation (where feasible).
Community and country feedback to be conducted by consultant and relevant UNICEF officials at the end of in country data collection. Final feedback will be conducted separately, outside the time set in this consultancy. Work Schedule and Duration A total of working 60 working days, commencing on the 21st of Feb 2011 (excluding Saturdays and Sundays) until 13th May 2011 The consultancy will be in two phases. Phase 1 will be carried out from 21st Feb till 8th April 2011 Phase 2 will be carried out from 11th April- 13th May 2011 Planned activity Place Number of days/When Phase 1 Briefing of team by UNICEF/MOH Suva Suva 1 1. Review/Revision of survey protocol, including plan for facilitating mapping of adolescent and youth vulnerability , KAP survey protocol, review and revision of tools (qualitative and quantitative); Conferring with other partners on ongoing and planned surveys. Also presentation to the UNICEF team for consensus. 5 2.Hiring of research assistants/data entry clerks Suva 5 3.Field testing of instruments (qualitative and quantitative) and training Fiji based research assistants/data entry clerks Suva 2 4.Mapping of adolescents and youth risk and vulnerability (National Consultative workshop on mapping, mapping in convergence province Divisions 7 5.Data Collection: qualitative and quantitative (Including time for travel between divisions) 3 Divisions 15 Phase 2 1. Data Entry and Analysis (Quantitative survey) to commence parallel with other activities in the field, and final data entry in Suva. 10 2.Continue data analysis and Report writing Suva 3.Presentation, and revision of final report 5 Total number of working days 60 Deliverables/End Product(s) Survey protocol and agreed tools for data collection for qualitative and quantitative survey. 28th Feb 2011 Brief progress report including findings from the mapping of adolescents risk and vulnerability 18th March 2011 Data set 25th April 2011 Final report which should include a) Clear description of methodology, data collection, analysis and results. b) Spreadsheet with all the data for the CPAP indicators with sub-groups (where relevant and feasible), and sub-national desegregation (where feasible). 13th May 2011
External_TOR_MARYP_study_Fiji.docx