viability, environmental technologies (SAT). performance and social aspects 4. Reviewed and Selection of appropriate technologies finalized the report. with respect to locally available waste agricultural biomass Activity 4: 1. Supervised and got the 1. Provided guidance Assessment of potential of fossil fuel assessment of fossil fuel on methodology of replacement through selected replacement. assessment of potential technologies: 2. Supervised and got the for replacing the fossil Assessment of potential for replacing report prepared. fuel consumption by the fossil fuel consumption by using using WAB. waste agricultural biomass 2. Reviewed and finalized the report. Activity 5 1. Identified potential 1. Provided support on Implementation of selected vendors vendor identification technology to demonstrate the 2. Identified location of and technology applicability in developing countries: technology implementation specification. Identification of technology vendors 3. Made arrangements for 2. Reviewed and Identification of location of technology implementation finalized the report. technology implementation including support for raising Procurement, installation and necessary funds. commissioning of technology 4. Supervised installation Training of operators and commissioning 5. Organized training of operators by technology supplier. 6. Supervised and got the report prepared. Activity 6: 1. Identified institutions and 1. Support in Awareness raising and capacity individuals for participation preparation of materials building programmes on using in awareness raising and for the workshops biomass waste: training workshops 2. Participated on line
viability, environmental performance and social aspects Selection of appropriate technologies with respect to locally available waste agricultural biomass technologies (SAT). 4. Reviewed and finalized the report. Activity 4: Assessment of potential of fossil fuel replacement through selected technologies: Assessment of potential for replacing the fossil fuel consumption by using waste agricultural biomass 1. Supervised and got the assessment of fossil fuel replacement. 2. Supervised and got the report prepared. 1. Provided guidance on methodology of assessment of potential for replacing the fossil fuel consumption by using WAB. 2. Reviewed and finalized the report. Activity 5 Implementation of selected technology to demonstrate the applicability in developing countries: Identification of technology vendors Identification of location of technology implementation Procurement, installation and commissioning of technology Training of operators 1. Identified potential vendors 2. Identified location of technology implementation 3. Made arrangements for technology implementation including support for raising necessary funds. 4. Supervised installation and commissioning 5. Organized training of operators by technology supplier. 6. Supervised and got the report prepared. 1. Provided support on vendor identification and technology specification. 2. Reviewed and finalized the report. Activity 6: Awareness raising and capacity building programmes on using biomass waste: 1. Identified institutions and individuals for participation in awareness raising and training workshops 1. Support in preparation of materials for the workshops 2. Participated on line
Final%20Report%20WAB2E%20OUTPUT%20XII%20%20overall%20project%20report.docx