3243 : Touws IRDP Planning (PPC 0 0 R 200 Planning / 200 0 R 9 000 Implementation 200 100 R 11 000 Project in River (900 supported this 000.00 Implementation 000.00 (Construction of 000.00 planning phase, services & project for the (Project 100 Top PPC has 900 units) release of Implementation Structures. No supported this Tranche 1.1 in Readiness additional project and the 2016/17 FY. Report (PIRR) installation of Tranche 1.1 can A Planning must be services for rest be released. Application was compiled and of the project.) Planning submitted for submitted for Application has PAC Planning PAC Conditional been Approval Approval. Based submitted, but previously. on this approval not yet Planning Tranche 2 can approved. Approval has be released for Neither not yet been the installation Conditional, EIA given. of services for nor LUPA Potentially both the first 200 approvals has IRDP Tranche sites) yet been 1.1 & 1.2 could obtained. be claimed in this FY) 3254 : IRDP Planning (PPC 0 0 R 1 000 Implementation 1000 0 R 45 000 Implementation 1 400 R 111 Project in final Worcester Supported the 000.00 (Installation of 000.00 (Continuous 500 500 stages of Transhex project for services for the servicing and 000.00 obtaining (8650 release of first 1000 sites construction of development services & Tranche 1.1 in of the first Top Structures rights. EIA has 6610 units) the 2015/16 FY. phase of this for various been submitted Planning project is phases of the and Application has expected in this project) authorisation is been submitted FY.) expected by for PAC end of Planning September Approval that 2016. LUPO has been given. approval is Project expected by the
3243 : Touws River (900 services & 900 units) IRDP Planning (PPC supported this project for the release of Tranche 1.1 in the 2016/17 FY. A Planning Application was submitted for PAC Planning Approval previously. Planning Approval has not yet been given. Potentially both IRDP Tranche 1.1 & 1.2 could be claimed in this FY) 0 0 R 200 000.00 Planning / Implementation (Project Implementation Readiness Report (PIRR) must be compiled and submitted for PAC Conditional Approval. Based on this approval Tranche 2 can be released for the installation of services for the first 200 sites) 200 0 R 9 000 000.00 Implementation (Construction of 100 Top Structures. No additional installation of services for rest of the project.) 200 100 R 11 000 000.00 Project in planning phase, PPC has supported this project and Tranche 1.1 can be released. Planning Application has been submitted, but not yet approved. Neither Conditional, EIA nor LUPA approvals has yet been obtained. 3254 : Worcester Transhex (8650 services & 6610 units) IRDP Planning (PPC Supported the project for release of Tranche 1.1 in the 2015/16 FY. Planning Application has been submitted for PAC Planning Approval that has been given. Project 0 0 R 1 000 000.00 Implementation (Installation of services for the first 1000 sites of the first phase of this project is expected in this FY.) 1000 0 R 45 000 000.00 Implementation (Continuous servicing and construction of Top Structures for various phases of the project) 1 500 400 R 111 500 000.00 Project in final stages of obtaining development rights. EIA has been submitted and authorisation is expected by end of September 2016. LUPO approval is expected by the
Final%20Reviewed%202018-2019%20IDP%20accepted%20-%2029%20May%202018.docx