3.3 Quality Metrics 1 CMS website will reduce Full Time Equivalent (FTE) (full-time position required for work on current website) by 1 within IT. Quality Metrics 2 All assigned program staff are fully trained and capable of managing web content for the program. Quality Metrics 3 Charter School application (pilot) successfully loads data to the appropriate webpage automatically. Quality Metrics 4 The system successfully authenticates and provides secure access to confidential pages and data. Quality Metrics 5 All website content is analyzed and determined to be ADA and Section 508 compliant prior to publication. 4.0 4.1 MANAGEMENT LIFE Project Phase Principal Activities Deliverables Documentation of Findings to Phase I: Discovery (Aligns to Assess Business Intent and include: Product Development Life Cycle Resources Requirements Phase) index of existing content, Assess User Intent user survey findings Assess Content and Functionality report, group interview findings Organize Content and Functionality report, Develop Information Relationships proposed system wireframes and page Develop Navigation templates Establish Internal Process Design & proposed design and Design Requirements navigation scheme II: Application/CMS Graphical Design Framework Documentation of Production Development (Aligns to Product Work and Key Benchmarks to Custom Development and Life Cycle Design Phase, Build include: Integration Work Phase, Testing Phase) Development of site style Content Shell Setup and Migration guide Content migration Alpha Testing inventory index Production System Setup
3.3 Quality Metrics 1 CMS website will reduce Full Time Equivalent (FTE) (full-time position required for work on current website) by 1 within IT. Quality Metrics 2 All assigned program staff are fully trained and capable of managing web content for the program. Quality Metrics 3 Charter School application (pilot) successfully loads data to the appropriate webpage automatically. Quality Metrics 4 The system successfully authenticates and provides secure access to confidential pages and data. Quality Metrics 5 All website content is analyzed and determined to be ADA and Section 508 compliant prior to publication. 4.0 4.1 Project Phase Principal Activities Deliverables Phase I: Discovery (Aligns to Product Development Life Cycle Requirements Phase) Assess Business Intent and Resources Assess User Intent Assess Content and Functionality Organize Content and Functionality Develop Information Relationships Develop Navigation Establish Internal Process Design & Design Requirements Documentation of Findings to include: index of existing content, user survey findings report, group interview findings report, proposed system wireframes and page templates proposed design and navigation scheme II: Application/CMS Development (Aligns to Product Life Cycle Design Phase, Build Phase, Testing Phase) Graphical Design Framework Custom Development and Integration Work Content Shell Setup and Migration Alpha Testing Production System Setup Documentation of Production Work and Key Benchmarks to include: Development of site style guide Content migration inventory index LIFE MANAGEMENT
PED-Website%20CMS%20PMP%20Final.docx