Planning P-R07 No maps for Work with Gar on his dispatchers, a must consolidated mapping Maps for CAD Darrel/Marco project 2/4/2014 2/27/2014 Moving the contract through the approval Planning P-R11 process could take Kim and Karana will longer than Project delays, loss move the contracts wanted. of funds Kim, Cesario through the process 2/25/2014 2/25/2014 Data Requirements assessment - meet Planning P-A29 and provide DPS with a template Meet and provide DPS and help with a with a template and survey help with a survey 3/6/2014 3/24/2014 Risks are mitigated - Issues are resolved mitigated by - taking action reducing its probability of happening to Issue - an issue is a P - Planning zero matter in question or A - Action dispute that is R - Risk Risk - an disruptive to the I- Issue uncertain event smooth execution of IM - that may or may a project as planned. Implementation not happen, that There is no will impact your probability attached, project adversely it is a certitude. An (positive or Issue will happen, is negative) affecting happening now, or the outcome of the has already project happened.
Planning P-R07 Maps No maps for dispatchers, a must for CAD Darrel/Marco Work with Gar on his consolidated mapping project 2/4/2014 2/27/2014 Planning P-R11 Moving the contract through the approval process could take longer than wanted. Project delays, loss of funds Kim, Cesario Kim and Karana will move the contracts through the process 2/25/2014 2/25/2014 Planning P-A29 Data Requirements assessment - meet and provide DPS with a template and help with a survey Meet and provide DPS with a template and help with a survey 3/6/2014 3/24/2014 P - Planning A - Action R - Risk I- Issue IM - Implementation Risks are mitigated - mitigated by reducing its probability of happening to zero Risk - an uncertain event that may or may not happen, that will impact your project adversely (positive or negative) affecting the outcome of the project Issues are resolved - taking action Issue - an issue is a matter in question or dispute that is disruptive to the smooth execution of a project as planned. There is no probability attached, it is a certitude. An Issue will happen, is happening now, or has already happened.
FINAL%20NMDPS-CAD%20Project%20Management%20Plan%202015-04-16%20Public.docx