support Engineer 279 PT Technical Technical documentation $30,728 EASOL Technical writing deliverables Documentation 362 PT IT Technical deliverables $43,444 EASOL IT/DevOps infrastructure Engineer UPD Account Executive PT Project Project management $4,680 21 Management deliverables UPD Project Manager PT Project Project management $23,400 142 Management deliverables UPD Senior Consultant $40,950 282 PT User Adoption MOE System User Strategies, Adoption Plan Camtasia, MOE System User Writing for Adoption Plan diverse Implementation technical abilities PT User adoption $40,950 303 UPD Consultant MOE System User strategies, Adoption Plan Camtasia, Writing for MOE System User diverse Adoption Plan technical Implementation abilities 5.5.2 Use this section to list services or product (HW/SW and such) needed for project Cost Estimated Resource Estimate units/hours Availability Source Work Product/Deliverable Development server 0 (State 4 units Entire PED Development, testing, and infrastructure provided) project source control Staging and production 0 (State 2 units Deployment PED deployment server infrastructure provided) and acceptance testing Database services 0 (State 3 units Entire PED data based deliverables of the provided) project project SharePoint Already 2080 hours Available Microsoft Project Management
Engineer support EASOL Technical Documentation $30,728 279 PT Technical writing Technical documentation deliverables EASOL IT/DevOps Engineer $43,444 362 PT IT infrastructure Technical deliverables UPD Account Executive $4,680 21 PT Project Management Project management deliverables UPD Project Manager $23,400 142 PT Project Management Project management deliverables UPD Senior Consultant $40,950 282 PT User Adoption Strategies, Camtasia, Writing for diverse technical abilities MOE System User Adoption Plan MOE System User Adoption Plan Implementation UPD Consultant $40,950 303 PT User adoption strategies, Camtasia, Writing for diverse technical abilities MOE System User Adoption Plan MOE System User Adoption Plan Implementation 5.5.2 Use this section to list services or product (HW/SW and such) needed for project Resource Cost Estimate Estimated units/hours Availability Source Work Product/Deliverable Development server infrastructure 0 (State provided) 4 units Entire project PED Development, testing, and source control Staging and production server infrastructure 0 (State provided) 2 units Deployment and acceptance testing PED deployment Database services 0 (State provided) 3 units Entire project PED data based deliverables of the project SharePoint Already 2080 hours Available Microsoft Project Management
PED-SPED-MOE%20PMP%20Final.docx