capital cost set forth in Financial Package) 910th day from - 4 The scheduled six Laning Date Appointed Date CONDITION PRECEDENT Compliance Responsible Execution Current Status N. Authority date ROW Handing Over NHAI 28.03.2014 NHAI has handed over EROW of 1 535.74 Hac. 72.24 % Permission of Environment Received. 2 Protection & Conservation of NHAI Site 3 Escrow Agreement BDU Nov 01, 2013 Executed 4 Substitution Agreement BDU Nov 01, 2013 Executed Performance Security to Client Oct 24, 2013 5 BDU Submitted Delivery of Financial Model to Nov 01, 2013 Executed 6 BDU Client Delivery of Warranties from Apr 23, 2013 Executed 7 All Consortium Member to BDU client Delivery to the client a legal Apr 30, 2013 Executed 8 BDU opinion from the legal counsel
capital cost set forth in Financial Package) 4 The scheduled six Laning Date 910th day from Appointed Date - CONDITION PRECEDENT N. Compliance Responsible Authority Execution date Current Status 1 ROW Handing Over NHAI 28.03.2014 NHAI has handed over EROW of 535.74 Hac. 72.24 % 2 Permission of Environment Protection & Conservation of Site NHAI Received. 3 Escrow Agreement BDU Nov 01, 2013 Executed 4 Substitution Agreement BDU Nov 01, 2013 Executed 5 Performance Security to Client BDU Oct 24, 2013 Submitted 6 Delivery of Financial Model to Client BDU Nov 01, 2013 Executed 7 Delivery of Warranties from All Consortium Member to client BDU Apr 23, 2013 Executed 8 Delivery to the client a legal opinion from the legal counsel BDU Apr 30, 2013 Executed
FINAL%20MPR%20FOR%20THE%20MONTH%20OF%20MARCH%202014.docx