93% achieved. The target for this indicator was revised upwards in the Comments 2013 restructuring to reflect progress to date and revised expectations. Indicator Number of subprojects involving researchers residing abroad 11 participating in collaborative research projects (cumulative) 0 10 37 54 Value 2009 2013 12/31/2015 Date Surpassed (146% achieved). These subprojects aimed at promoting collaboration between Colombian researchers and the Colombian Comments The target for this indicator was revised upwards in the 2013 diaspora. restructuring to reflect progress to date and revised expectations. Indicator Number of evaluations for the corresponding to the Labor convocatorias 12 Insertion and Diaspora pilots completed. Value 0 2 2 Date 2009 12/31/2015 100% achieved. The two studies provide a process evaluation of the two Comments pilots, and sum up the main results from these investments. Component 3. Strengthening COLCIENCIAS’ capacity to promote research and innovation; investment for research and innovation. Indicator Number of proposals financed for innovation-management capacity 13 building subprojects 0 1.3 100 128 Value 2009 2013 12/31/2015 Date Surpassed (128% achieved). This indicator was originally formulated as "Ratio of proposals for innovation management capacity building subprojects received, to proposals financed". It was revised in the 2013 restructuring because the ratio of proposals received to those financed depends on a number of factors (for instance, quality of proposals Comments submitted, amount of financing available, etc.) that do not reflect COLCIENCIAS’ capacity. The new indicator measures the number of proposals actually financed under the Innovation Management activity. Nevertheless, the achievement of the indicator as originally formulated be of 5.6 as of December 2015. Indicator Number of R&D and innovation subprojects in priority areas for which 14 Project resources have been committed (cumulative) 0 10 2 5 Value 2009 2013 12/31/2015 Date
Comments 93% achieved. The target for this indicator was revised upwards in the 2013 restructuring to reflect progress to date and revised expectations. Indicator 11 Number of subprojects involving researchers residing abroad participating in collaborative research projects (cumulative) Value 0 10 37 54 Date 2009 2013 12/31/2015 Comments Surpassed (146% achieved). These subprojects aimed at promoting collaboration between Colombian researchers and the Colombian diaspora. The target for this indicator was revised upwards in the 2013 restructuring to reflect progress to date and revised expectations. Indicator 12 Number of evaluations for the convocatorias corresponding to the Labor Insertion and Diaspora pilots completed. Value 0 2 2 Date 2009 12/31/2015 Comments 100% achieved. The two studies provide a process evaluation of the two pilots, and sum up the main results from these investments. Component 3. Strengthening COLCIENCIAS’ capacity to promote research and innovation; investment for research and innovation. Indicator 13 Number of proposals financed for innovation-management capacity building subprojects Value 0 1.3 100 128 Date 2009 2013 12/31/2015 Comments Surpassed (128% achieved). This indicator was originally formulated as "Ratio of proposals for innovation management capacity building subprojects received, to proposals financed". It was revised in the 2013 restructuring because the ratio of proposals received to those financed depends on a number of factors (for instance, quality of proposals submitted, amount of financing available, etc.) that do not reflect COLCIENCIAS’ capacity. The new indicator measures the number of proposals actually financed under the Innovation Management activity. Nevertheless, the achievement of the indicator as originally formulated be of 5.6 as of December 2015. Indicator 14 Number of R&D and innovation subprojects in priority areas for which Project resources have been committed (cumulative) Value 0 10 2 5 Date 2009 2013 12/31/2015
P117590-ICR-180816-clean-08262016.docx