Completed Met Rubric Did Not Complete Not Met In Progress Other Qualitative Evaluation of Facilities Master Plan 2003-2015 Updated 2/16/2017 Areas Located/Completed Areas Completed Not Evaluation Proposal/Initial Scope Project Progress in Initial Scope in Initial Scope Omissions Cost & Square Footage (10% over/under) LEARNING COMMONS (pages 35-36) – Total of 100,000 AFS & estimated cost of $20,518,000 for the new Commons planning, construction and equipment. A) Learning Commons Cravens Student Services Registration (Admissions & Completed Academic Skills Center completed 2009 Records), assessment, 49,500 ASF* new Center & Tutoring counseling, financial aid, construction $15,850,348 To be located special programs, and One-stop student center 48,132 sq. ft. between Library and bookstore Dinning buildings Located southeast Located at the between library and entrance of Monterey dining hall Avenue B) Renovation of Dining Hall Dining Hall renovation Improved food service Did not complete cyber Completed but large areas completed 2010 facilities, gathering areas café and student were omitted from initial 13,500 ASF and offices for Student Life activities scope $3,560,000 and ASCOD 14,715 sq. ft. C) Renovation of Library In Progress: HILB building Did not complete will house the library, 35,700 ASF academic skills center and tutoring. ALUMNI CENTER (page 37) – Total of 3,000 AFS & estimated cost of $1,242,000 Alumni Centre completed Offices for Alumni Completed New facility for the in 2009 Association staff Alumni Association with 64% over budget private entrance for 3,500 sq. ft. 17% over sq. ft. Street Fair vendors, and Total cost $2,034,000 separate area for staff Located in NW corner offices of campus where the New facility to be located Street Fair is located west or north of the college entrance
Rubric Completed Did Not Complete In Progress Met Not Met Other Qualitative Evaluation of Facilities Master Plan 2003-2015 Updated 2/16/2017 Proposal/Initial Scope Project Progress Areas Located/Completed in Initial Scope Areas Completed Not in Initial Scope Omissions Evaluation Cost & Square Footage (10% over/under) LEARNING COMMONS (pages 35-36) – Total of 100,000 AFS & estimated cost of $20,518,000 for the new Commons planning, construction and equipment. A) Learning Commons 49,500 ASF* new construction One-stop student center Located southeast between library and dining hall Cravens Student Services Center completed 2009 $15,850,348 48,132 sq. ft. Located at the entrance of Monterey Avenue Registration (Admissions & Records), assessment, counseling, financial aid, special programs, and bookstore Academic Skills Center & Tutoring To be located between Library and Dinning buildings Completed B) Renovation of Dining Hall 13,500 ASF Dining Hall renovation completed 2010 $3,560,000 14,715 sq. ft. Improved food service facilities, gathering areas and offices for Student Life and ASCOD Did not complete cyber café and student activities Completed but large areas were omitted from initial scope C) Renovation of Library 35,700 ASF In Progress: HILB building will house the library, academic skills center and tutoring. Did not complete ALUMNI CENTER (page 37) – Total of 3,000 AFS & estimated cost of $1,242,000 New facility for the Alumni Association with private entrance for Street Fair vendors, and separate area for staff offices New facility to be located west or north of the college entrance Alumni Centre completed in 2009 3,500 sq. ft. Total cost $2,034,000 Located in NW corner of campus where the Street Fair is located Offices for Alumni Association staff Completed 64% over budget 17% over sq. ft.
Evaulation%20of%20Facilities%20Master%20Plan%202003-2015%20-%20DRAFT%20022317.docx