S 02-03-10 By e-mail this date the TSS chair distributed a letter indicating that the TransWest Express Project has achieved Phase II status for a planned rating of 3000 MW delivered to the southern terminal of the project. The planned in-service date is December 2014. S 04-06-10 By e-mail this date TWE distributed notice of a meeting/webinar to be held on 04-08-10 to initiate activities of the TWE Phase II PRG. S 04-08-10 The II PRG kick-off webinar was held this date. S 05-09-10 By e-mail this date TWE distributed draft #1 of the Phase II study plan to the PRG members for comment. C 06-15-10 By e-mail this date LDWP submitted a list of four comments to the Phase II study plan for the TWE Project. S 06-25-10 By e-mail this date TWE distributed rev. 2 of the Phase II study plan to the PRG members for comment. S 06-30-10 A II PRG webinar was held this date. S 07-16-10 By e-mail this date TWE distributed a 2015 build-out base case to PRG members for comment. S 12-20-10 By e-mail this date TWE distributed a final version of the TWE Commercial Operation base case to PRG members which includes all comments that were received. S 01-14-11 By e-mail this date TWE distributed the TWE Commercial Operation base case (Rev.1) and the Pre-Project case (Rev.1) to the PRG for their review. S 01-27-11 By e-mail this date TWE provided notice of a PRG webinar scheduled for 02-01-11 with the purpose of discussing the Phase II study
S 02-03-10 By e-mail this date the TSS chair distributed a letter indicating that the TransWest Express Project has achieved Phase II status for a planned rating of 3000 MW delivered to the southern terminal of the project. The planned in-service date is December 2014. S 04-06-10 By e-mail this date TWE distributed notice of a meeting/webinar to be held on 04-08-10 to initiate activities of the TWE Phase II PRG. S 04-08-10 The II PRG kick-off webinar was held this date. S 05-09-10 By e-mail this date TWE distributed draft #1 of the Phase II study plan to the PRG members for comment. C 06-15-10 By e-mail this date LDWP submitted a list of four comments to the Phase II study plan for the TWE Project. S 06-25-10 By e-mail this date TWE distributed rev. 2 of the Phase II study plan to the PRG members for comment. S 06-30-10 A II PRG webinar was held this date. S 07-16-10 By e-mail this date TWE distributed a 2015 build-out base case to PRG members for comment. S 12-20-10 By e-mail this date TWE distributed a final version of the TWE Commercial Operation base case to PRG members which includes all comments that were received. S 01-14-11 By e-mail this date TWE distributed the TWE Commercial Operation base case (Rev.1) and the Pre-Project case (Rev.1) to the PRG for their review. S 01-27-11 By e-mail this date TWE provided notice of a PRG webinar scheduled for 02-01-11 with the purpose of discussing the Phase II study
Path-Rating-logbook-active.docx