3242 : De IRDP Implementation 109 0 R 4 905 On Hold 0 109 R 0.00 On Hold (No 0 0 R 0.00 Currently busy Doorns (Installation of 000.00 (Construction of funds allocated with the Sunnyside services for the Top Structures for the installation of Orchards 109 sites) should follow construction of services for 109 (109 services the installation Top Structures) sites. But no & 109 units) of services, but funds allocated no funds for the allocated for construction of the 109 Top construction of Structures in Top Structures) either 2017/18 or 2018/19 financial years. Planning Approval obtained, Conditional Approval outstanding. EA not applicable, LUPO approval obtained. 2104(14) : PHP Completion of 0 68 R 5 610 Project 0 0 R 0.00 Project 0 0 R 0.00 Completion of Worcester the project with 000.00 Complete Complete older project. Old Mandela the construction Planning & Square (331 of the final 68 Conditional units) Top Structures. Approvals obtained. EIA and LUPO Approvals obtained.
3242 : De Doorns Sunnyside Orchards (109 services & 109 units) IRDP Implementation (Installation of services for the 109 sites) 109 0 R 4 905 000.00 On Hold (Construction of Top Structures should follow the installation of services, but no funds allocated for the construction of Top Structures) 0 109 R 0.00 On Hold (No funds allocated for the construction of Top Structures) 0 0 R 0.00 Currently busy with the installation of services for 109 sites. But no funds allocated for the construction of 109 Top Structures in either 2017/18 or 2018/19 financial years. Planning Approval obtained, Conditional Approval outstanding. EA not applicable, LUPO approval obtained. 2104(14) : Worcester Old Mandela Square (331 units) PHP Completion of the project with the construction of the final 68 Top Structures. 0 68 R 5 610 000.00 Project Complete 0 0 R 0.00 Project Complete 0 0 R 0.00 Completion of older project. Planning & Conditional Approvals obtained. EIA and LUPO Approvals obtained.
Final%20Reviewed%202018-2019%20IDP%20accepted%20-%2029%20May%202018.docx