Acceptance Deliverable 4 will be considered complete when the Procuring Agency accepts the criteria Requirements Analysis Document. Deliverable 4: Phase X Launch Deliverable Name Due Date Compensation Not to exceed $$ including Gross XX Days After Contract Phase X Launch Receipts Tax with 100% Retainage Execution per Article 3, Paragraph D. Sub Task Item Description Tasks Phase Launch Sub 1 The Contractor will implement all Phase I functionality as defined in the RFP, selected by the Procuring Agency, and refined in the Requirements Analysis Document. Sub 2 The Contractor will create test scripts for all Phase I functionality and perform testing on all Phase I functionality using these test scripts. The Contractor will correct errors when identified and retest. Sub 3 The Contractor will re-import updated company and permit data. This is the data that will be used for the Phase I launch and will reflect all new accounts and permits since the initial import. This import will have any corrections identified in the testing of the initial data. Sub 4 The Contractor will Sub 5 The Contractor will create user documentation for all Phase I functionality. The Contractor will implement online help for all Phase I functionality. Sub 6 The Contractor will perform Phase I training for all Procuring Agency personnel. Training will be performed XX Sub 7 The Contractor and the Procuring Agency will launch the Phase I functionality on the production environment.
Acceptance criteria Deliverable 4 will be considered complete when the Procuring Agency accepts the Requirements Analysis Document. Deliverable 4: Phase X Launch Deliverable Name Due Date Compensation Phase X Launch XX Days After Contract Execution Not to exceed $$ including Gross Receipts Tax with 100% Retainage per Article 3, Paragraph D. Task Item Sub Tasks Description Phase Launch Sub 1 The Contractor will implement all Phase I functionality as defined in the RFP, selected by the Procuring Agency, and refined in the Requirements Analysis Document. Sub 2 The Contractor will create test scripts for all Phase I functionality and perform testing on all Phase I functionality using these test scripts. The Contractor will correct errors when identified and retest. Sub 3 The Contractor will re-import updated company and permit data. This is the data that will be used for the Phase I launch and will reflect all new accounts and permits since the initial import. This import will have any corrections identified in the testing of the initial data. Sub 4 The Contractor will Sub 5 The Contractor will create user documentation for all Phase I functionality. The Contractor will implement online help for all Phase I functionality. Sub 6 The Contractor will perform Phase I training for all Procuring Agency personnel. Training will be performed XX Sub 7 The Contractor and the Procuring Agency will launch the Phase I functionality on the production environment.
FINAL%20NMDPS-CAD%20Project%20Management%20Plan%202015-04-16%20Public.docx