Risk Assessment Table 9: Risk Assessment Risk Exposure Risks Potential Probability Risk Risk Mitigations Magnitude Loss Exposure Lack of developer skills 3 6 18 Training would increase lifecycle plan. One Team member’s turnover Eliminate Low priority would affect estimations and 3 6 18 Modules increase lifecycle plan. Current PTS log-in page 6 3 18 cannot be compatible with the Modify their current code project. Inability to connect to 8 2 16 Using PubMed API tools PubMed will fail the project. Client will not be satisfied if Consider Solr, Lucene 8 2 16 response time does not meet solutions, Prototyping, target. Optimizing Code COTS products chosen do not Get client and board feedback, 4 2 8 meet the needs of the users. COTS assessment, Prototyping Staffing unavailability (database manager, Get client and board feedback, 4 1 4 moderator) would increase Business Case Analysis system downtime.
Risk Assessment Table 9: Risk Assessment Risks Risk Exposure Risk Mitigations Potential Magnitude Probability Loss Risk Exposure Lack of developer skills would increase lifecycle plan. 3 6 18 Training One Team member’s turnover would affect estimations and increase lifecycle plan. 3 6 18 Eliminate Low priority Modules Current PTS log-in page cannot be compatible with the project. 6 3 18 Modify their current code Inability to connect to PubMed will fail the project. 8 2 16 Using PubMed API tools Client will not be satisfied if response time does not meet target. 8 2 16 Consider Solr, Lucene solutions, Prototyping, Optimizing Code COTS products chosen do not meet the needs of the users. 4 2 8 Get client and board feedback, COTS assessment, Prototyping Staffing unavailability (database manager, moderator) would increase system downtime. 4 1 4 Get client and board feedback, Business Case Analysis
FED_IOC6_S13b_T01_V6.0.docx