NMPED will have a complete set of business and $ 37,410.00 September 15, 2017 Requirements technical requirements that include the following: Business Intent and Resources, Content and Functionality, and User Intent NMPED will have a complete set of design $ 98,040.00 October 27, 2017 Design specifications including: Information Relationships, Navigation, Graphic Design, Internal Process Design, Organize Content and Functionality, Staging System Setup, User Interface/Experience, and Wire Framing NMPED will have a complete and operational website $ 212,715.63 December 1, 2017 Build and content management system. NMPED’s new operational website and content $ 67,590.63 January 12, 2018 Testing management system will be tested and ready to deploy. Prior to deployment of the website on December 31st, $ 63,290.63 March 02, 2018 Deploy all documentation will be complete and all designated staff fully trained. The Contractor shall transfer all assets and $ 15,453.13 March 16, 2018 Close procedures to client, as well as a final report that – includes lessons learned and recommendations regarding the maintenance, future enhancements and expansion/integration with other systems. IV & V $ 37,909.38 March 30, 2018 Project Total $ 532,409.40 Budget Comments: Project will use existing hardware and open source software. is covering expenditures for all PED staff out of existing funds. We are not requesting additional funding for PED staff. Description FY17 & FY18 FY19 FY20 FY21&After Prior N/A N/A N/A N/A Internal PED IT N/A Staff - Internal Staff
NMPED will have a complete set of business and technical requirements that include the following: Business Intent and Resources, Content and Functionality, and User Intent $ 37,410.00 September 15, 2017 Requirements NMPED will have a complete set of design specifications including: Information Relationships, Navigation, Graphic Design, Internal Process Design, Organize Content and Functionality, Staging System Setup, User Interface/Experience, and Wire Framing $ 98,040.00 October 27, 2017 Design NMPED will have a complete and operational website and content management system. $ 212,715.63 December 1, 2017 Build NMPED’s new operational website and content management system will be tested and ready to deploy. $ 67,590.63 January 12, 2018 Testing Prior to deployment of the website on December 31st, all documentation will be complete and all designated staff fully trained. $ 63,290.63 March 02, 2018 Deploy The Contractor shall transfer all assets and procedures to client, as well as a final report – that includes lessons learned and recommendations regarding the maintenance, future enhancements and expansion/integration with other systems. $ 15,453.13 March 16, 2018 Close IV & V $ 37,909.38 March 30, 2018 Project Total $ 532,409.40 Budget Comments: Project will use existing hardware and open source software. is covering expenditures for all PED staff out of existing funds. We are not requesting additional funding for PED staff. Description FY17 & Prior FY18 FY19 FY20 FY21&After Staff - Internal Internal PED IT Staff N/A N/A N/A N/A N/A
PED-Website%20CMS%20Implementation%20Certification%20Final.docx