Contractor to install Segment 1 DEL-11 1. Segment 1- Deliverable Application Acceptance application code and updated Customization Criteria database module in the Agency’s computing environment(s). 2. Integration Testing As defined Contractor will configure and in contract 3. Application scope of customize application Demonstration review work and components to meet the full session(s) approved by requirements documented in the project FRD and tracked through the RTM steering Documentation 2. Conduct committee review session(s) and IT Contractor will perform system operations staff integration testing in the test environment to ensure the Standards solution is operating sufficiently in for Content order to proceed to the UAT and Format system phase. As defined Contractor will conduct in contract application demonstration review scope of session(s) for Agency key work stakeholders in order to provide Quality verification that the configured Review system meets the Agency’s Weekly expectations for being UAT ready status meeting with project steering committee
DEL-11 1. Segment 1- Application Customization 2. Integration Testing 3. Application Demonstration review session(s) Contractor to install Segment 1 application code and updated database module in the Agency’s computing environment(s). Contractor will configure and customize application components to meet the full requirements documented in the FRD and tracked through the RTM Documentation 2. Conduct review session(s) Contractor will perform system integration testing in the test environment to ensure the solution is operating sufficiently in order to proceed to the UAT system phase. Contractor will conduct application demonstration review session(s) for Agency key stakeholders in order to provide verification that the configured system meets the Agency’s expectations for being UAT ready Deliverable Acceptance Criteria As defined in contract scope of work and approved by project steering committee and IT operations staff Standards for Content and Format As defined in contract scope of work Quality Review Weekly status meeting with project steering committee
FINAL%20SOS_Business_Filing_System_Project_Management_Plan%20v5%202015%2005%2012.docx