Full Write Up of Current SC Sun Oct. 17 Fri Oct. 22 Ellen Hammock Full Write Up of Legal/Reg Sun Oct. 17 Fri Oct. 22 Amanda Buss Enviro. Highlight Potential Bottlenecks Sun Oct. 17 Fri Oct. 22 Amanda Buss Document Areas of Sun Oct. 17 Fri Oct. 22 Amanda Buss Improvement Document Similarities & Sun Oct. 17 Fri Oct. 22 Mileta Gebre-Michael Differences Document deciding factors Sun Oct. 17 Fri Oct. 22 Mileta Gebre-Michael Execution: Analysis Cost-Benefit Analysis Sat. Oct. 23 Fri. Oct. 29 Ellen Hammock Execution: Recommendation Develop Diagrams for TO-BE Sat. Oct. 30 Fri. Nov. 5 Amanda and Ellen (and Roadmap) Full Write Up on Sat. Oct. 30 Fri. Nov. 5 Undetermined Recommendations Work to be Complete during next Period Task Start End Resource Assigned Execution: Draft Presentation Develop PowerPoint Sat. Nov. 6 Fri. Nov. 12 Janaki Douillard Closing Confirm work is done to Mon. Nov. 29 Thurs. Dec. 2 Team requirements Gain Formal acceptance of Fri. Dec. 3 Sat. Dec. 4 Team project Complete formal performance Fri. Dec. 3 Mon. Dec. 6 Team reporting Update lessons learned Fri. Dec. 3 Mon. Dec. 6 Amanda Buss knowledge base
Full Write Up of Current SC Sun Oct. 17 Fri Oct. 22 Ellen Hammock Full Write Up of Legal/Reg Enviro. Sun Oct. 17 Fri Oct. 22 Amanda Buss Highlight Potential Bottlenecks Sun Oct. 17 Fri Oct. 22 Amanda Buss Document Areas of Improvement Sun Oct. 17 Fri Oct. 22 Amanda Buss Document Similarities & Differences Sun Oct. 17 Fri Oct. 22 Mileta Gebre-Michael Document deciding factors Sun Oct. 17 Fri Oct. 22 Mileta Gebre-Michael Execution: Analysis Cost-Benefit Analysis Sat. Oct. 23 Fri. Oct. 29 Ellen Hammock Execution: Recommendation Develop Diagrams for TO-BE (and Roadmap) Sat. Oct. 30 Fri. Nov. 5 Amanda and Ellen Full Write Up on Recommendations Sat. Oct. 30 Fri. Nov. 5 Undetermined Work to be Complete during next Period Task Start End Resource Assigned Execution: Draft Presentation Develop PowerPoint Sat. Nov. 6 Fri. Nov. 12 Janaki Douillard Closing Confirm work is done to requirements Mon. Nov. 29 Thurs. Dec. 2 Team Gain Formal acceptance of project Fri. Dec. 3 Sat. Dec. 4 Team Complete formal performance reporting Fri. Dec. 3 Mon. Dec. 6 Team Update lessons learned knowledge base Fri. Dec. 3 Mon. Dec. 6 Amanda Buss
Final%20Deliverable.docx