All Transmission System Equipment Outages that could significantly affect CRR’s must be submitted 30 days prior to the month the outage is to begin. NOTE: Refer to Section 8 for Facilities” definition. “Significant Real-Time Outage Horizon To meet the Reliability Coordinator’s outage submission requirements, the ISO runs daily feasibility outage analysis on a 4 day rolling basis for Maintenance Outages submitted up to one calendar day prior to the Reliability Coordinator’s OPA lockdown time. Outage plans are updated and analysis performed for Outages submitted from D+2 through real-time. In analyzing Real-Time outages, the ISO: Implements market constraints Calculates ETC’s for scheduling imports Evaluates reliability impacts on exported market and bids Approved Outages are sent to the Reliability Coordinator. Outages are designated as ISO Forced Outages. Application to Parties The BPM for Outage Management applies to the ISO and the following parties: All Generators with a Participating Generating Agreement All Participating Transmission Owners Scheduling Coordinators/ Participating Generators All EIM Entities Connected Entities, to the extent the agreement between the Connected Entity and ISO to provide outage reporting. Participating Transmission Operators
All Transmission System Equipment Outages that could significantly affect CRR’s must be submitted 30 days prior to the month the outage is to begin. NOTE: Refer to Section 8 for “Significant Facilities” definition. Real-Time Outage Horizon To meet the Reliability Coordinator’s outage submission requirements, the ISO runs daily feasibility outage analysis on a 4 day rolling basis for Maintenance Outages submitted up to one calendar day prior to the Reliability Coordinator’s OPA lockdown time. Outage plans are updated and analysis performed for Outages submitted from D+2 through real-time. In analyzing Real-Time outages, the ISO: Implements market constraints Calculates ETC’s for scheduling imports Evaluates reliability impacts on exported market and bids Approved Outages are sent to the Reliability Coordinator. Outages are designated as ISO Forced Outages. Application to Parties The BPM for Outage Management applies to the ISO and the following parties: All Generators with a Participating Generating Agreement All Participating Transmission Owners Scheduling Coordinators/ Participating Generators All EIM Entities Connected Entities, to the extent the agreement between the Connected Entity and ISO to provide outage reporting. Participating Transmission Operators
Outage%20Management%20BPM%20Version_redline.docx