designs/details/calculations/reports/specifications and other documents submitted to the Client for approval will be reviewed by the Client and approved or returned for revision and/or resubmission within 15 calendar days. If necessary, the Client may extend this period. The Consultants shall submit all the documents in a timely manner to complete the services on time as soon as possible. Time schedule for the completion of the services (excluding the duration required for Clients approval) for the consultants’ various parts of the Project is given below; Data Collection Stage: The Services in relation with this stage as specified above shall be completed within 30 calendar days from the Contract signing date. Programming/Medical Equipment Planning Stage: The Services in relation with this stage as specified above shall be completed within 120 calendar days from the Contract signing date. Conceptual Design Stage: The Services in relation with this stage as specified above shall be completed within 180 calendar days from the Contract signing date. Final Documentation Stage: The Consultants shall complete the studies and the Tender Documents for DBM tenders in 240 calendar days from the Contract signing date. SUBMISSION OF REPORTS, DRAWINGS AND DOCUMENTS The Consultants shall prepare and submit to the Client various reports, drawings, BIM models, analyses and document that are specified in or that are implied from these Terms of Reference in respect of various components of the Projects as described in the Terms of Reference. These reports, drawings and other documentation relate to the various stages of the Consultants' Services including, but not necessarily limited to; For Design Works: Data Collection Stage Concept Design Stage Tender Documents for DBM contract The Consultants shall prepare and submit a report satisfactory to the Client each calendar month, The Consultants shall also clearly indicate in the report whether the delay (if any) of any part of the works will cause any delay in the completion of the whole Works. The report shall also give information about personnel employment status of the Consultants. The report shall be submitted to the Client by the tenth day of following month. Any comment by the Client on the report shall be reviewed and the report shall be modified and re-submitted to the Client within 7 (seven) calendar days. The requirements for the submission of reports, drawings and other documentation
designs/details/calculations/reports/specifications and other documents submitted to the Client for approval will be reviewed by the Client and approved or returned for revision and/or resubmission within 15 calendar days. If necessary, the Client may extend this period. The Consultants shall submit all the documents in a timely manner to complete the services on time as soon as possible. Time schedule for the completion of the consultants’ services (excluding the duration required for Clients approval) for the various parts of the Project is given below; Data Collection Stage: The Services in relation with this stage as specified above shall be completed within 30 calendar days from the Contract signing date. Programming/Medical Equipment Planning Stage: The Services in relation with this stage as specified above shall be completed within 120 calendar days from the Contract signing date. Conceptual Design Stage: The Services in relation with this stage as specified above shall be completed within 180 calendar days from the Contract signing date. Final Documentation Stage: The Consultants shall complete the studies and the Tender Documents for DBM tenders in 240 calendar days from the Contract signing date. SUBMISSION OF REPORTS, DRAWINGS AND DOCUMENTS The Consultants shall prepare and submit to the Client various reports, drawings, BIM models, analyses and document that are specified in or that are implied from these Terms of Reference in respect of various components of the Projects as described in the Terms of Reference. These reports, drawings and other documentation relate to the various stages of the Consultants' Services including, but not necessarily limited to; For Design Works: Data Collection Stage Concept Design Stage Tender Documents for DBM contract The Consultants shall prepare and submit a report satisfactory to the Client each calendar month, The Consultants shall also clearly indicate in the report whether the delay (if any) of any part of the works will cause any delay in the completion of the whole Works. The report shall also give information about personnel employment status of the Consultants. The report shall be submitted to the Client by the tenth day of following month. Any comment by the Client on the report shall be reviewed and the report shall be modified and re-submitted to the Client within 7 (seven) calendar days. The requirements for the submission of reports, drawings and other documentation
Feasibility_Study_Consultancy_Services_RFP_Bidding_Documents_IOP16-2018UCH.docx