ED/UCC prepare EOI Jun 2018 ED/UCC submit EOI 22 Jun 22 2018 Network notifies ED/UCC of 29 Jun 29 participation 2018 ED/UCC to submit current 2 Jul 2018 2 sepsis pathway (if available) ED/UCC collect current Jul 2018 health service documents Kick start webinar 12 Jul 12 2018 Project commencement 12 Jul 12 2018 Netowrk to provide feedback and Jul 2018 recommendations on sepsis pathway ED/UCC submit project plan and 10 Aug 10 pre data (template provided) 2018 Implementation science 23 Aug 23 workshop 2018 Network provides analysis on pre 30 Aug 30 data 2018 ED/UCC plan, develop and test Aug-Sep changes (PDSA) 2018 Teleconference (TBC) Sep/Oct 2018 Implementation phase: ED/UCC Sep-Jan implement and continue to refine 2018 local changes Site visits (individual site dates Sep-Jan TBC) 2018 ED/UCC submit post data 30 Jan 30 2018 Final workshop 6 Feb 2018 6 ED/UCC submit end of project 15 Feb 15 report and revised sepsis 2018 pathway ECCN analysis on post data and 28 Feb 28 provides feedback to ED/UCC. 2018 Develops and circulates final report NB: This above project timeline outlines the final dates for completion or submission; work can be completed or submitted in advance depending on each capability site’s Mandatory project measures Project measures
ED/UCC prepare EOI Jun 2018 ED/UCC submit EOI 22 Jun 2018 22 Network notifies ED/UCC of participation 29 Jun 2018 29 ED/UCC to submit current sepsis pathway (if available) 2 Jul 2018 2 ED/UCC collect current health service documents Jul 2018 Kick start webinar 12 Jul 2018 12 Project commencement 12 Jul 2018 12 Netowrk to provide feedback and recommendations on sepsis pathway Jul 2018 ED/UCC submit project plan and pre data (template provided) 10 Aug 2018 10 Implementation science workshop 23 Aug 2018 23 Network provides analysis on pre data 30 Aug 2018 30 ED/UCC plan, develop and test changes (PDSA) Aug-Sep 2018 Teleconference (TBC) Sep/Oct 2018 Implementation phase: ED/UCC implement and continue to refine local changes Sep-Jan 2018 Site visits (individual site dates TBC) Sep-Jan 2018 ED/UCC submit post data 30 Jan 2018 30 Final workshop 6 Feb 2018 6 ED/UCC submit end of project report and revised sepsis pathway 15 Feb 2018 15 ECCN analysis on post data and provides feedback to ED/UCC. Develops and circulates final report 28 Feb 2018 28 NB: This above project timeline outlines the final dates for completion or submission; work can be completed or submitted in advance depending on each site’s capability Mandatory project measures Project measures
EOI%20information%20pack%20-%20Sepsis%20ED%20UCC%202018%20v0.1.docx