stormwater around contractor advised he will use plastic covers to protect from construction sites Y heavy rain and drying out. Complete earthworks in No earthworks are being stages so that only a minimal undertaken in very wet area of ground is open or Y condition, and the site is clear at any one time contained with no erosion n/r impacts observed going off Minimise earthworks during site. 3 the wet season if possible Provide silt collection traps at Minor sedimentation and discharge points erosion of materials from Provide silt fences of similar stockpiles at cell 3. Contractor n/r around areas susceptible to to undertake appropriate measures to avoid from Y erosion becoming a future significant Locate stockpiles away from issue. any drainage channel or waterway and cover stockpiles Manage construction spoil to minimise erosion and sedimentation 4. Solid Waste Disposal The Contractor will dispose Y Take note of rubbish from of any waste as per the 4 current operating cell 1. direction of the WAL staff. 5. Vegetation No vegetation to be removed Y The leachate pump well and Management outside of the Works area for vegetation beneath the the construction of Cell 2. observation site have been taped. Any vegetation of Y 4 significance in the Works vicinity is to be taped by the Engineer prior to commencement of clearing Works. 6. General Site Install traffic barriers around Barriers not required at present. Management excavation sites; Y Warning signs are in place Provide and maintain awareness for
stormwater around construction sites Complete earthworks in stages so that only a minimal area of ground is open or clear at any one time Minimise earthworks during the wet season if possible Provide silt collection traps at discharge points Provide silt fences of similar around areas susceptible to erosion Locate stockpiles away from any drainage channel or waterway and cover stockpiles Manage construction spoil to minimise erosion and sedimentation Y Y n/r n/r Y 3 contractor advised he will use plastic covers to protect from heavy rain and drying out. No earthworks are being undertaken in very wet condition, and the site is contained with no erosion impacts observed going off site. Minor sedimentation and erosion of materials from stockpiles at cell 3. Contractor to undertake appropriate measures to avoid from becoming a future significant issue. 4. Solid Waste Disposal The Contractor will dispose of any waste as per the direction of the WAL staff. Y 4 Take note of rubbish from current operating cell 1. 5. Vegetation Management No vegetation to be removed outside of the Works area for the construction of Cell 2. Any vegetation of significance in the Works vicinity is to be taped by the Engineer prior to commencement of clearing Works. Y Y 4 The leachate pump well and vegetation beneath the observation site have been taped. 6. General Site Management Install traffic barriers around excavation sites; Provide and maintain Y Barriers not required at present. Warning signs are in place awareness for
ESU%202nd%20%20bi%20annual%20report_DRAFT_at%2030th%20Sept_AT%20v1_SC%20edit%206%20Oct%202014.docx