Appendix B. Eastleigh Air Quality Action Plan Update August 2018 Update August 2018 ID. Measure Progress to Date Estimated Completion Date E1 AQ Monitoring NO2 diffusion tubes within AQMA. Automatic n/a Monitoring ongoing. Elevated levels found on A27 in monitoring for NO2 and PM10 in two locations within Bursledon, more detailed assessment required to AQMA. determine if breach of NO2 target also occurring at relevant receptor, traffic congestions caused by development in area also likely contributor E2 Consider Intern Internship complete Completed January 2017. Project completed E3 Park and ride Potential for park and ride in vicinity of M27 J5;- No plans currently proposed. Park and Ride policy will be Inclusion of some text revisions in draft local plan identified in draft local plan as a potential future action reviewed as part of Local Plan process. recognising there may be potential for park & ride potentially deliverable in connection with sports pitches from Stoneham Lane, linked to sports pitches project. EBC will keep these park & ride development proposals. proposals under review in liaison with SCC,HCC and the Solent Transport authorities. E4 Increase use of 2016 EBC Public Transport Review reviewed Council's Public Transport Review secured Council supported bus EBC have responded in detail to the SWR Dec 2018 public transport subsidy for bus services and retained majority of services until 2020. Various minor bus stop improvements timetable consultation seeking/ making case for previously supported services without change. Over completed on ongoing basis. South Western Rail improvements. Two additional EBC-supported last 12 to 24 months there have been some Franchise awarded March 2017 following lobbying and Sunday bus services to Eastleigh (funded by BSOG commercially driven improvements including consultation response by EBC, new timetable expected substantial investment in new lower emission buses by from December 2018- EBC have responded in detail to money) implemented September 2017. all operators, and improvements to frequency on the timetable consultation seeking/ making case for certain services. Bus use statistics not shared by bus improvements. operators as commercially sensitive but our understanding is that bus patronage on most routes is stable or growing on most core routes. Train station usage at Borough stations up from 4.48m passengers p/a (2014/15) to 4.68m (2015/16) E5 Overnight Delivery and Service Plan project bid (Sustainable Not identified No change although DSP may be something we could deliveries Transport Transition Year Fund) unsuccessful. include in potential future AQ funding bids
Appendix B. Eastleigh Air Quality Action Plan Update August 2018 ID. Measure Progress to Date Estimated Completion Date Update August 2018 E1 AQ Monitoring NO2 diffusion tubes within AQMA. Automatic monitoring for NO2 and PM10 in two locations within AQMA. n/a Monitoring ongoing. Elevated levels found on A27 in Bursledon, more detailed assessment required to determine if breach of NO2 target also occurring at relevant receptor, traffic congestions caused by development in area also likely contributor E2 Consider Intern Internship complete Completed January 2017. Project completed E3 Park and ride Potential for park and ride in vicinity of M27 J5;- identified in draft local plan as a potential future action potentially deliverable in connection with sports pitches project. EBC will keep these park & ride proposals under review in liaison with SCC,HCC and the Solent Transport authorities. No plans currently proposed. Park and Ride policy will be reviewed as part of Local Plan process. Inclusion of some text revisions in draft local plan recognising there may be potential for park & ride from Stoneham Lane, linked to sports pitches development proposals. E4 Increase use of public transport 2016 EBC Public Transport Review reviewed Council's subsidy for bus services and retained majority of previously supported services without change. Over last 12 to 24 months there have been some commercially driven improvements including substantial investment in new lower emission buses by all operators, and improvements to frequency on certain services. Bus use statistics not shared by bus operators as commercially sensitive but our understanding is that bus patronage on most routes is stable or growing on most core routes. Train station usage at Borough stations up from 4.48m passengers p/a (2014/15) to 4.68m (2015/16) Public Transport Review secured Council supported bus services until 2020. Various minor bus stop improvements completed on ongoing basis. South Western Rail Franchise awarded March 2017 following lobbying and consultation response by EBC, new timetable expected from December 2018- EBC have responded in detail to the timetable consultation seeking/ making case for improvements. EBC have responded in detail to the SWR Dec 2018 timetable consultation seeking/ making case for improvements. Two additional EBC-supported Sunday bus services to Eastleigh (funded by BSOG money) implemented September 2017. E5 Overnight deliveries Delivery and Service Plan project bid (Sustainable Transport Transition Year Fund) unsuccessful. Not identified No change although DSP may be something we could include in potential future AQ funding bids
Final%2012%2009%202018%20ELAC%20AQMA%20Update%20Report.docx