Mr. Urban Glace, Trust for the Management of Rivers (TMR) Mr. Ananias Verneuil, Community Liaison Officer, PMU, GEF-IWCAM Demonstration Project, Saint Lucia Mr. Victor Poyotte, Executive Director, Caribbean Water & Sewerage Association (CWSA) Inc. Project Delivery: Based on the project objectives outlined it was clear that the identification of for environmental services was to become one of the significant outputs in demonstrating integrated watershed management. However, having undertaken a needs assessment and recognizing also the potential challenges in achieving that outcome, the PMU embarked on a series of sub-projects that addressed priorities of the communities within the watershed with an expectation that it would engender a greater appreciation for and attention to improving the quality of water that was by the local population. The sub-projects initiated to address the adverse on the Fond D’Or watershed included a Rain Water Harvesting (RWH) the Wastewater Wetland Treatment System (WWTS), the Integrated Pig-Waste Management System (IPWMS) and a River Bank Stabilization project. EVALUATION RELEVANCE Evaluation Comments Are the intended results likely to Though some adaptations were made to to the achievement of IWCAM the original objectives, the projects goal and outcomes? will certainly contribute to the achievements of IWCAM goals by how various innovative may be used at the community level to address their water quality and water reliability issues as well as contribute to the overall community water initiatives. Rating for Relevance HS INTENDED RESULTS AND CAUSALITY Were the objectives realistic? For the most part they were. In it may be argued that the CES was a bit ambitious since models for its application had not been developed or tried and tested previously. The other not undertaken was the Soil project. That was a realistic however, difficulties arose in the services of a soil engineer the time frame of the project. Was the timeframe realistic? Have the The time frame would have been realistic anticipated pilot outcomes been were it not for the adaptations made to achieved within the stated duration of the project. Several mini projects such as the project? the RWH initiative, the WWTS, and the
Mr. Urban Glace, Trust for the Management of Rivers (TMR) Mr. Ananias Verneuil, Community Liaison Officer, PMU, GEF-IWCAM Demonstration Project, Saint Lucia Mr. Victor Poyotte, Executive Director, Caribbean Water & Sewerage Association (CWSA) Inc. Project Delivery: Based on the project objectives outlined it was clear that the identification of for environmental services was to become one of the significant outputs in demonstrating integrated watershed management. However, having undertaken a needs assessment and recognizing also the potential challenges in achieving that outcome, the PMU embarked on a series of sub-projects that addressed priorities of the communities within the watershed with an expectation that it would engender a greater appreciation for and attention to improving the quality of water that was by the local population. The sub-projects initiated to address the adverse on the Fond D’Or watershed included a Rain Water Harvesting (RWH) the Wastewater Wetland Treatment System (WWTS), the Integrated Pig-Waste Management System (IPWMS) and a River Bank Stabilization project. EVALUATION RELEVANCE Evaluation Comments Are the intended results likely to to the achievement of IWCAM goal and outcomes? Though some adaptations were made to the original objectives, the projects will certainly contribute to the achievements of IWCAM goals by how various innovative may be used at the community level to address their water quality and water reliability issues as well as contribute to the overall community water initiatives. Rating for Relevance HS INTENDED RESULTS AND CAUSALITY Were the objectives realistic? For the most part they were. In it may be argued that the CES was a bit ambitious since models for its application had not been developed or tried and tested previously. The other not undertaken was the Soil project. That was a realistic however, difficulties arose in the services of a soil engineer the time frame of the project. Was the timeframe realistic? Have the anticipated pilot outcomes been achieved within the stated duration of the project? The time frame would have been realistic were it not for the adaptations made to the project. Several mini projects such as the RWH initiative, the WWTS, and the
1254_2012_TE_UNEP_REGIONAL_IW_FSP_IWCAM_0.docx