Data Sampling decisions SPRC, ANZSOG, end October collection NDIA, advisors Facilitate access to sample NDIA November Conduct interviews with peer SPRC November support Project Managers Conduct interviews with peer SPRC November support leaders and facilitators Data Analyse interview and group SPRC December-January analysis data and report Table draft report for discussion SPRC, ANZSOG, February writing NDIA, advisors Write final report SPRC February Present final report to NDIA SPRC February Approve public version of final NDIA March report Stage 1B: Research and literature review of international evidence and best practice in peer support programs In Stage 1B ANZSOG will undertake an international research and literature review to identify current evidence-based best practice in peer support. Together with findings from the practice review in Stage 1A, this literature review will inform the development of capacity building materials and teaching and learning resources in Stages 2 5 of the project. – The time frame for this stage of the project will be roughly the same as Stage 1A, perhaps completing a little earlier. SPRC will play an advisory role, summarised in the table below. Task Responsible Timeframe Consult and advise on literature SPRC, ANZSOG August/September 2017 sources Peer review draft literature SPRC November/December 2017
Data collection Sampling decisions SPRC, ANZSOG, NDIA, advisors end October Facilitate access to sample NDIA November Conduct interviews with peer support Project Managers SPRC November Conduct interviews with peer support leaders and facilitators SPRC November Data analysis and report writing Analyse interview and group data SPRC December-January Table draft report for discussion SPRC, ANZSOG, NDIA, advisors February Write final report SPRC February Present final report to NDIA SPRC February Approve public version of final report NDIA March Stage 1B: Research and literature review of international evidence and best practice in peer support programs In Stage 1B ANZSOG will undertake an international research and literature review to identify current evidence-based best practice in peer support. Together with findings from the practice review in Stage 1A, this literature review will inform the development of capacity building materials and teaching and learning resources in Stages 2 – 5 of the project. The time frame for this stage of the project will be roughly the same as Stage 1A, perhaps completing a little earlier. SPRC will play an advisory role, summarised in the table below. Task Responsible Timeframe Consult and advise on literature sources SPRC, ANZSOG August/September 2017 Peer review draft literature SPRC November/December 2017
Peer_Support_Practice_Review_project_research_pland.docx