back-fill where appropriate; Y Complete earthworks in stages so that any disruption to drainage lines is minimal; Y Minimise waste generated through reduction, reuse and recycling; Prior to disposal, store all waste in suitable Y areas/receptacles to prevent hazards such as fires, attraction to vermin or dissemination of dust; Maintain site offices, lunch rooms and Y amenities buildings (utilised by the Contractor) in good condition and keep surrounding areas clean and tidy. 7. Community Inform community and local authorities of Y Agreed that WAL may hold a Disruption and project plans and schedule and location of community information day on site Health Control proposed works; Warning signage at the top of the Provide appropriate signage and control to Y landfill access road and at the ensure safety; crossing point of construction traffic 3 Where appropriate, provide opportunities for has been installed. N local householders (or community members) Contractor is aware of the to be engaged in the construction activities. requirements for providing Particular attention should be given to opportunities but very limited providing work opportunities for women (as per employment available, as it is all the NUDSP Gender Action Plan) highly skilled work. 8. Noise Minimise sound generated by civil works by Y Plant stored on camp contractor’s Control use of appropriate construction design, facilities are in sound condition. equipment and materials; Where possible, program work such that high Y 4 noise levels occur at times of least impact. I.e. 0800 to 1800 hrs, Monday to Saturday only as no work is allowed on Sunday; Where necessary and possible, fit plant and n/a equipment with acoustic canopies and/or exhaust suppressors 9. Dust Control Use water trucks, when required, to wet areas n/a Not applicable in current wet weather that generate dust; conditions. Restrict construction activities to the minimum Y
back-fill where appropriate; Complete earthworks in stages so that any disruption to drainage lines is minimal; Minimise waste generated through reduction, reuse and recycling; Prior to disposal, store all waste in suitable areas/receptacles to prevent hazards such as fires, attraction to vermin or dissemination of dust; Maintain site offices, lunch rooms and amenities buildings (utilised by the Contractor) in good condition and keep surrounding areas clean and tidy. Y Y Y Y 7. Community Disruption and Health Control Inform community and local authorities of project plans and schedule and location of proposed works; Provide appropriate signage and control to ensure safety; Where appropriate, provide opportunities for local householders (or community members) to be engaged in the construction activities. Particular attention should be given to providing work opportunities for women (as per the NUDSP Gender Action Plan) Y Y N 3 Agreed that WAL may hold a community information day on site Warning signage at the top of the landfill access road and at the crossing point of construction traffic has been installed. Contractor is aware of the requirements for providing opportunities but very limited employment available, as it is all highly skilled work. 8. Noise Control Minimise sound generated by civil works by use of appropriate construction design, equipment and materials; Where possible, program work such that high noise levels occur at times of least impact. I.e. 0800 to 1800 hrs, Monday to Saturday only as no work is allowed on Sunday; Where necessary and possible, fit plant and equipment with acoustic canopies and/or exhaust suppressors Y Y n/a 4 Plant stored on contractor’s camp facilities are in sound condition. 9. Dust Control Use water trucks, when required, to wet areas that generate dust; Restrict construction activities to the minimum n/a Y Not applicable in current wet weather conditions.
ESU%202nd%20%20bi%20annual%20report_DRAFT_at%2030th%20Sept_AT%20v1_SC%20edit%206%20Oct%202014.docx