Identifier Work Package Description Definition/Objective Milestone/Deliverable 1 Plan the project Develop a system design System Architecture/bill of materials 2 Phase 1 procurement and Establish an alternate site at Stood up connectivity at DoIT implementation DoIT and is operational 3 Phase 2 procurement and Replace physical servers at Systems online with new implementation Santa Fe with VMs and servers at Santa Fe connectivity 4 Phase 3 Procurement and Replace physical servers at Systems online with new implementation DoIT with VMs and servers at DoIT connectivity. 4.1 Systems Mirroring Servers at both sites are Both sites are in sync being mirrored 5 Project Closure Sites are functioning and can Full systems functionality. failover from one to the other. 5.2 The project timeline is a high-level view of project activities with a focus on project milestones. The project timeline does not replace the need for a detailed project schedule and it is to highlight key events such as deliverable due dates and when go/no-go decisions are made. The table below should provide a high level view of the project time line, or a summary-level Gantt chart can be used to meet the timeline requirement. Please provide a more detailed project schedule as an attachment to this plan Identifier Task/Activity Resource Milestone Effort/ Start Finish Dependent Name Name (Y/N) Duration Task 1 Planning CIO, Apps Chief, Y 30 days Ops Chief 2 Phase 1: DoIT Apps team and Ops Y 25 days team, DoIT Ntwk Team 3 Phase 1: Santa Apps team and Ops Y 68 days Fe team 4 Phase 2 Apps team and Ops Y 78 Days team is dependent on id 2 and 3. 5 Phase 3 Apps team and Ops Y 83 days team is dependent on id 4.
Identifier Work Package Description Definition/Objective Milestone/Deliverable 1 Plan the project Develop a system design System Architecture/bill of materials 2 Phase 1 procurement and implementation Establish an alternate site at DoIT Stood up connectivity at DoIT and is operational 3 Phase 2 procurement and implementation Replace physical servers at Santa Fe with VMs and connectivity Systems online with new servers at Santa Fe 4 Phase 3 Procurement and implementation Replace physical servers at DoIT with VMs and connectivity. Systems online with new servers at DoIT 4.1 Systems Mirroring Servers at both sites are being mirrored Both sites are in sync 5 Project Closure Sites are functioning and can failover from one to the other. Full systems functionality. 5.2 The project timeline is a high-level view of project activities with a focus on project milestones. The project timeline does not replace the need for a detailed project schedule and it is to highlight key events such as deliverable due dates and when go/no-go decisions are made. The table below should provide a high level view of the project time line, or a summary-level Gantt chart can be used to meet the timeline requirement. Please provide a more detailed project schedule as an attachment to this plan Identifier Task/Activity Name Resource Name Milestone (Y/N) Effort/ Duration Start Finish Dependent Task 1 Planning CIO, Apps Chief, Ops Chief Y 30 days 2 Phase 1: DoIT Apps team and Ops team, DoIT Ntwk Team Y 25 days 3 Phase 1: Santa Fe Apps team and Ops team Y 68 days 4 Phase 2 Apps team and Ops team Y 78 Days is dependent on id 2 and 3. 5 Phase 3 Apps team and Ops team Y 83 days is dependent on id 4.
FINAL%20Alternate%20Data%20Site%20and%20updated%20PMP.docx