31 471+006 NYS. Widening on both Side 32 485+002 NYS. Widening on both Side 33 NYS. Widening on both Side 492+871 34 NYS. Widening on both Side 495+735 35 NYS. Widening on both Side 507+503 Work in progress (Test 36 pile). 520+373 GADs for both the ROBs have been ROB approved 37 NYS. 443+710 38 NYS. 403+440 39 NYS. 411+374 40 NYS. 413+886 41 NYS. 421+400 42 NYS. 428+208 43 NYS. 433+563 44 NYS. 447+771 45 NYS. 451+153 46 NYS. 460+036 47 NYS. 467+115 VEHICULAR UNDERPASS 48 NYS. Drawing not Submitted 469+750 49 NYS. 473+340 50 NYS. 479+109 51 NYS. 486+427 52 NYS. 489+702 53 NYS. 491+451 54 NYS. 494+430 55 NYS. 509+559 56 NYS. 518+221 57 NYS. 519+349 PEDESTRIAN 58 NYS. UNDERPASS 398+495
31 471+006 NYS. Widening on both Side 32 485+002 NYS. Widening on both Side 33 492+871 NYS. Widening on both Side 34 495+735 NYS. Widening on both Side 35 507+503 NYS. Widening on both Side 36 520+373 ROB Work in progress (Test pile). GADs for both the ROBs have been approved 37 443+710 NYS. 38 403+440 VEHICULAR UNDERPASS NYS. 39 411+374 NYS. 40 413+886 NYS. 41 421+400 NYS. 42 428+208 NYS. 43 433+563 NYS. 44 447+771 NYS. 45 451+153 NYS. 46 460+036 NYS. 47 467+115 NYS. 48 469+750 NYS. Drawing not Submitted 49 473+340 NYS. 50 479+109 NYS. 51 486+427 NYS. 52 489+702 NYS. 53 491+451 NYS. 54 494+430 NYS. 55 509+559 NYS. 56 518+221 NYS. 57 519+349 NYS. 58 398+495 PEDESTRIAN UNDERPASS NYS.
FINAL%20MPR%20FOR%20THE%20MONTH%20OF%20APRIL%202014.docx