E17 Cycle network Leigh Road cycle way in town centre has been kerbed Ongoing Work ongoing to deliver cycle infrastructure on improvement to provide traffic free space for cyclists in 2016. An off various routes in vicinity of AQMA. Hut Hill phase 1 road shared path along Chestnut Avenue near the still in HCC delivery plan (to be delivered by EBC) for colleges also completed 2016. Bus stop parking 2017/18, but being held up by an outstanding land scheme extended to Bluestar 2 route 2017. To encourage cycling a "mum & baby" cycle group will be transfer). Study work on improvements related to established at Fleming Park funded using development on Stoneham Lane undertaken; this Southampton area "Access" fund money. EBC/ HCC will lead to improved design of some parts of working to deliver Hut Hill (Chandler's developer-delivered cycle links in the area (to be phase 1 scheme later 2017; feasibility delivered in coming years). Bishopstoke Rd "missing work ongoing for completion of missing section of Bishopstoke Road cycle link for delivery circa 2018-19; link" - funding identified and now working with HCC South of Chestnut Avenue major development site towards delivery of this key missing section of route. (which should deliver some significant cycle Lakeside cycle route (related to south of chestnut infrastructure improvements) at planning reserved have development)- design work being undertaken matters stage and if approved implementation likely to for new/improved links in this area (for which occur over next few years. funding is available). . E18 More secure Secure cycle storage at Eastleigh station removed as No change cycle storage under-used, poorly located, and wasteful of space required for the forecourt improvements (2014). E19 Increase trees Considered and implemented on a case by case basis. Ongoing 2 for 1 policy E20 Improved eco Awarded funding from Defra for implementation of Low Defra AQ Grant (Low emission taxis) - 2018 Taxi Low emission grant scheme secured funding. engines emission taxi scheme in Southampton & Eastleigh. Clean Bus Technology fund all buses on passenger Resubmission of OLEV Bluestar 2 micro hybrid bus routes in EBC Euro VI equivalent by end 2018 bid.
E17 Cycle network improvement Leigh Road cycle way in town centre has been kerbed to provide traffic free space for cyclists in 2016. An off road shared path along Chestnut Avenue near the colleges also completed 2016. Bus stop parking scheme extended to Bluestar 2 route 2017. To encourage cycling a "mum & baby" cycle group will be established at Fleming Park funded using Southampton area "Access" fund money. EBC/ HCC working to deliver Hut Hill (Chandler's phase 1 scheme later 2017; feasibility work ongoing for completion of missing section of Bishopstoke Road cycle link for delivery circa 2018-19; South of Chestnut Avenue major development site (which should deliver some significant cycle infrastructure improvements) at planning reserved matters stage and if approved implementation likely to occur over next few years. Ongoing Work ongoing to deliver cycle infrastructure on various routes in vicinity of AQMA. Hut Hill phase 1 still in HCC delivery plan (to be delivered by EBC) for 2017/18, but being held up by an outstanding land transfer). Study work on improvements related to development on Stoneham Lane undertaken; this will lead to improved design of some parts of developer-delivered cycle links in the area (to be delivered in coming years). Bishopstoke Rd "missing link" - funding identified and now working with HCC towards delivery of this key missing section of route. Lakeside cycle route (related to south of chestnut have development)- design work being undertaken for new/improved links in this area (for which funding is available). . E18 More secure cycle storage Secure cycle storage at Eastleigh station removed as under-used, poorly located, and wasteful of space required for the forecourt improvements (2014). No change E19 Increase trees Considered and implemented on a case by case basis. Ongoing 2 for 1 policy E20 Improved eco engines Awarded funding from Defra for implementation of Low emission taxi scheme in Southampton & Eastleigh. Resubmission of OLEV Bluestar 2 micro hybrid bus bid. Defra AQ Grant (Low emission taxis) - 2018 Taxi Low emission grant scheme secured funding. Clean Bus Technology fund all buses on passenger routes in EBC Euro VI equivalent by end 2018
Final%2012%2009%202018%20ELAC%20AQMA%20Update%20Report.docx