143+465 144+615 1.150 Available 144+615 145+200 0.585 Available Tangarani 145+200 145+210 0.010 Available 145+210 145+250 0.040 Available 145+250 145+270 0.020 Available 145+270 145+295 0.025 Available Jamuposhi ,Spongepatna 145+295 147+600 2.305 Available 147+600 147+800 0.200 Available 38 147+800 148+650 0.850 Available Jhumpura is in process .Bhaluka 148+800 149+050 0.250 0.200 100M Local dispute villagers objecting for change of alignment 149+050 149+300 0.250 Available The mosque dismantled Jhumpura, Structure on 30th Jan and the entire 149+300 150+000 0.700 Available Available Bhaluka&Arsala Dismentled stretch is encroachment free Compensation paid and new school is also Not 0.050 constructed structure 149+900 149+950 0.050 Available school is there on main carriage 39 Arsala way. 150+286 150+430 0.144 Available 150+430 150+460 0.030 Available 150+460 150+600 0.140 Available
38 Tangarani 143+465 144+615 1.150 Available 144+615 145+200 0.585 Available 145+200 145+210 0.010 Available 145+210 145+250 0.040 Available 145+250 145+270 0.020 Available Jamuposhi ,Spongepatna 145+270 145+295 0.025 Available 145+295 147+600 2.305 Available Jhumpura 147+600 147+800 0.200 Available 147+800 148+650 0.850 Available 148+800 149+050 0.250 is in process .Bhaluka villagers objecting for change of alignment 0.200 100M Local dispute 149+050 149+300 0.250 Available Jhumpura, Bhaluka&Arsala 149+300 150+000 0.700 Available Structure Dismentled Available The mosque dismantled on 30th Jan and the entire stretch is encroachment free 39 Arsala 149+900 149+950 0.050 Not Available school 0.050 Compensation paid and new school is also constructed structure is there on main carriage way. 150+286 150+430 0.144 Available 150+430 150+460 0.030 Available 150+460 150+600 0.140 Available
MPR-March___%20%20%20%202017.docx