7085 vigilance and anti 2.1.14 2.1.14 --- 27-8-14 Sketch drgs issued A/A & E/S corruption bureau office dt. 29.1.14 awaited. building at ram nagar Working drgs Mandi (hp) issued on dt. 14.3.14 Mini secretariat building 8.1.16 4-1.2014 31.3.17 21.2.17 *letter issued A/A & E/S at Nerchowk Mandi H.P. *9.5.16 *10.2.14 13.2.14 for the awaited. *revised dt. requirements. 13.01.16 *drgs issued on dt. *revised dt. 17.2.16 17.6.16 Drgs. Issued to d.c for approval on dt14.2.17 Office building for SMS 21-10-2013 03.2.14 5.11.15 22.8.15 sketch drgs drgs Work is in /HDO and HEO at 5.7.16 from e.e issued vide letter progress. Sundarnagar. no. 1036-40 on dt. 10.2.14 drgs.issued for approval on dt. 9.10.15. working drgs. Issued on dt. 10.6.16 & also on 16.7.16 Shri Panchvaktra temple 23-04-2014 23.4.14 Sketch drg.issued *letter issued to Mandi vide letter no. EE Mandi-II vide 52 dt. 19.6.14. letter no. 443-47 on dt 11.7.14 ( for marking HFL on the proposed site)
7085 vigilance and anti corruption bureau office building at ram nagar Mandi (hp) 2.1.14 2.1.14 --- 27-8-14 Sketch drgs issued dt. 29.1.14 Working drgs issued on dt. 14.3.14 A/A & E/S awaited. Mini secretariat building at Nerchowk Mandi H.P. 8.1.16 *9.5.16 4-1.2014 *10.2.14 *revised dt. 13.01.16 *revised dt. 17.6.16 31.3.17 21.2.17 *letter issued 13.2.14 for the requirements. *drgs issued on dt. 17.2.16 Drgs. Issued to d.c for approval on dt14.2.17 A/A & E/S awaited. Office building for SMS /HDO and HEO at Sundarnagar. 21-10-2013 03.2.14 5.7.16 from e.e 5.11.15 22.8.15 sketch drgs drgs issued vide letter no. 1036-40 on dt. 10.2.14 drgs.issued for approval on dt. 9.10.15. working drgs. Issued on dt. 10.6.16 & also on 16.7.16 Work is in progress. Shri Panchvaktra temple Mandi 23-04-2014 23.4.14 Sketch drg.issued vide letter no. dt. 19.6.14. *letter issued to EE Mandi-II vide letter no. 443-47 on dt 11.7.14 ( for marking HFL on the proposed site) 52
New%20final%20mandi%20Circle.docx