1.2 Pipe Project Agreement to an Schedule variation amendment to the Basin Pipe Project Schedule to ensure that the total water entitlement to be held by the Commonwealth from compliant projects will be increased up to a maximum of 75% of the total water savings commensurate with the extent of funding provided for the Nimmie-Caira Project. Project Milestone 2 15 Completed September 28 Feb 2013 2014 2.1 Nimmie-Caira Appointment of Project Advisory representatives for Committee formed committees and Terms of Reference developed and agreed by both Parties. First meeting held and minutes provided. 2.2 Nimmie-Caira Appointment of Project Control representatives for Group formed committees and Terms of Reference developed and agreed by both Parties. First meeting held and minutes provided. 2.3 Submit progress Provision of Progress report to the Report to the Commonwealth reasonable satisfaction of SEWPAC. Subject to Item I.2 of schedule. Project Milestone 3 15 January $ 2014 Completed 24 June 2014
1.2 Pipe Project Schedule variation Agreement to an amendment to the Basin Pipe Project Schedule to ensure that the total water entitlement to be held by the Commonwealth from compliant projects will be increased up to a maximum of 75% of the total water savings commensurate with the extent of funding provided for the Nimmie-Caira Project. Project Milestone 2 15 September 2013 Completed 28 Feb 2014 2.1 Nimmie-Caira Project Advisory Committee formed Appointment of representatives for committees and Terms of Reference developed and agreed by both Parties. First meeting held and minutes provided. 2.2 Nimmie-Caira Project Control Group formed Appointment of representatives for committees and Terms of Reference developed and agreed by both Parties. First meeting held and minutes provided. 2.3 Submit progress report to the Commonwealth Provision of Progress Report to the reasonable satisfaction of SEWPAC. Subject to Item I.2 of schedule. Project Milestone 3 15 January 2014 $ Completed 24 June 2014
nsw-nimmie-caira-schedule-variation-3-schedule-7.docx