Fri Tue Contractor and Agency test all interfaces 3 days 7/15/16 7/19/16 Wed Thu Contractor any issues found during testing 2 days 7/20/16 7/21/16 Contractor instructs Agency on configuration of Fri Fri 1 day interfaces, if needed. 7/22/16 7/22/16 DELIVERABLE: Installed and tested interfaces Fri Fri 0 days on completed ICD's 7/22/16 7/22/16 Fri Fri Milestone Sign-Off 0 days 7/22/16 7/22/16 Mon Thu CAD Map Dataset #2 29 days 7/11/16 8/18/16 Agency provides Contractor with updated map Mon Mon 1 day source data 7/11/16 7/11/16 Contractor builds the second iteration of the CAD Mon Tue 2 days map 8/15/16 8/16/16 Contractor implementation team new map Wed Thu 2 days into the CAD system 8/17/16 8/18/16 DELIVERABLE: Installed Map Build #2 onto the Thu Thu 0 days CAD system 8/18/16 8/18/16 Thu Thu Milestone Sign-Off 0 days 8/18/16 8/18/16 I/CAD Configuration Essentials for Core Team Mon Thu 4 days (IPST2001) 4/11/16 4/14/16 Mon Thu Contractor conducts on-site training session 4 days 4/11/16 4/14/16 Thu Thu DELIVERABLE: Completion of the training course 0 days 4/14/16 4/14/16 Thu Thu Milestone Sign-Off 0 days 4/14/16 4/14/16 Edge Frontier Developer Training Thu Tue 4 days (SPREF9001DEVTRN) 7/28/16 8/2/16 Thu Tue Contractor conducts on-site training session 4 days 7/28/16 8/2/16 Tue Tue DELIVERABLE: Completion of the training course 0 days 8/2/16 8/2/16 Tue Tue Milestone Sign-Off 0 days 8/2/16 8/2/16
Contractor and Agency test all interfaces 3 days Fri 7/15/16 Tue 7/19/16 Contractor any issues found during testing 2 days Wed 7/20/16 Thu 7/21/16 Contractor instructs Agency on configuration of interfaces, if needed. 1 day Fri 7/22/16 Fri 7/22/16 DELIVERABLE: Installed and tested interfaces on completed ICD's 0 days Fri 7/22/16 Fri 7/22/16 Milestone Sign-Off 0 days Fri 7/22/16 Fri 7/22/16 CAD Map Dataset #2 29 days Mon 7/11/16 Thu 8/18/16 Agency provides Contractor with updated map source data 1 day Mon 7/11/16 Mon 7/11/16 Contractor builds the second iteration of the CAD map 2 days Mon 8/15/16 Tue 8/16/16 Contractor implementation team new map into the CAD system 2 days Wed 8/17/16 Thu 8/18/16 DELIVERABLE: Installed Map Build #2 onto the CAD system 0 days Thu 8/18/16 Thu 8/18/16 Milestone Sign-Off 0 days Thu 8/18/16 Thu 8/18/16 I/CAD Configuration Essentials for Core Team (IPST2001) 4 days Mon 4/11/16 Thu 4/14/16 Contractor conducts on-site training session 4 days Mon 4/11/16 Thu 4/14/16 DELIVERABLE: Completion of the training course 0 days Thu 4/14/16 Thu 4/14/16 Milestone Sign-Off 0 days Thu 4/14/16 Thu 4/14/16 Edge Frontier Developer Training (SPREF9001DEVTRN) 4 days Thu 7/28/16 Tue 8/2/16 Contractor conducts on-site training session 4 days Thu 7/28/16 Tue 8/2/16 DELIVERABLE: Completion of the training course 0 days Tue 8/2/16 Tue 8/2/16 Milestone Sign-Off 0 days Tue 8/2/16 Tue 8/2/16
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx