Chief 11 number engineer of irrigation 15.10.2015 , Kanpur culverts. irrigation Govt. and 143 number of Govt. and 08.10.2015 religious structure. 1.7 Change of Scope The change of scope proposal has been submitted to NHAI vide IE letter No. SAI/IC/02/499/2016 Date: 10thJun 2016 for 16 structures (Slip / Service roads at 09 locations, 05 locations for underpasses, 01 box culvert and 01 double cell VUP. A revised comprehensive proposal for change of scope has been prepared for a total cost of Rs. 25,47,00,000/- and submitted to NHAI vide letter no. SAI/IC/02/655/2017 Dated 22nd March,2017. There is a reduction in scope of work in terms of quantities Approaches of structures. The complete proposal of saving amount yet to – be submitted by the concessionaire. 1.8 Mobilization of Resources Expected Additional Planned / Reason(s) for Delay due to Sl. Model/ Age of Actual Deployed Equipment Name Make Required Under / Over Under – No. Capacity Equipment Quantity During Quantity Mobilization Mobilization Month (Months) PLANT 240 TPH (4 Metso (2 nos) CRUSHER nos) &200 3 Years 5/5 5 - - - &Puzzolana (4 nos) TPH (2 nos) 30 CPH (4 nos) SchwingStetter Batching Plant & 60 CPH (2 3 4/4 4 - - - (6nos) nos) 250 TPH (1 no) Apollo (3 nos) & 200 TPH (3 WMM plant Maxmech (1 no) 3 5/5 5 - - - nos) & 160 &Condequip (1 no) TPH (1 no)
Chief Kanpur irrigation 15.10.2015 11 number of irrigation culverts. Govt. and 08.10.2015 143 number of Govt. and religious structure. 1.7 Change of Scope The change of scope proposal has been submitted to NHAI vide IE letter No. SAI/IC/02/499/2016 Date: 10thJun 2016 for 16 structures (Slip / Service roads at 09 locations, 05 locations for underpasses, 01 box culvert and 01 double cell VUP. A revised comprehensive proposal for change of scope has been prepared for a total cost of Rs. 25,47,00,000/- and submitted to NHAI vide letter no. SAI/IC/02/655/2017 Dated 22nd March,2017. There is a reduction in scope of work in terms of quantities – Approaches of structures. The complete proposal of saving amount yet to be submitted by the concessionaire. 1.8 Mobilization of Resources Sl. No. Equipment Name Make Model/ Capacity Age of Equipment Planned / Required Quantity Actual Quantity Additional Deployed During Month Reason(s) for Under / Over Mobilization Expected Delay due to Under – Mobilization (Months) PLANT CRUSHER Metso (2 nos) &Puzzolana (4 nos) 240 TPH (4 nos) &200 TPH (2 nos) 3 Years 5/5 5 - - - Batching Plant SchwingStetter (6nos) 30 CPH (4 nos) & 60 CPH (2 nos) 3 4/4 4 - - - WMM plant Apollo (3 nos) , Maxmech (1 no) &Condequip (1 no) 250 TPH (1 no) & 200 TPH (3 nos) & 160 TPH (1 no) 3 5/5 5 - - - engineer
MPR%20%20%20APR%202017.docx