Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget YTD Life of project 2017/18 $ $ GLS Road Safety, Stage 2 of the GLS A package will be prepared Stage 2 will have many 3,000,000 1,357 Implementation State Growth Implementation has for Cabinet on the phases that include commenced. recommended changes to communication, Following on from the GLS and pathway for consultation and GLS Review On 18 March 2018 the implementation. procurement. These will Steering Committee inform the development endorsed the proposed Concurrently, work is being of the new GLS. changes to the GLS progressed on the tender Project Plan Stage 2 package for the Implementation, development of a digital Communication Strategy, platform, brand and public contracting an expert education activity also technical consultant and consulting with relevant the approach to internal and external procurement for the stakeholders on the development of the proposed GLS changes. integrated learning platform, branding, public education campaign and resources and materials. New motorcycle Registration & The progressive roll out Finalise the development of Implementation Project 810,000 612,765 training and Licensing, State of the new Motorcycle the auditing and compliance complete. assessment Growth and Assessment Program monitoring framework and program has concluded with the resourcing structure. The Grant Deed commencement of the established to fund the Program in the North on Commence scoping the transitional arrangements 8 January 2018. Longitudinal Study that will is ongoing until end 2019. look to evaluate the new
Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ YTD 2017/18 $ GLS Implementation Following on from GLS Review Road Safety, State Growth Stage 2 of the GLS Implementation has commenced. On 18 March 2018 the Steering Committee endorsed the proposed changes to the GLS Project Plan Stage 2 Implementation, Communication Strategy, contracting an expert technical consultant and the approach to procurement for the development of the integrated learning platform, branding, public education campaign and resources and materials. A package will be prepared for Cabinet on the recommended changes to the GLS and pathway for implementation. Concurrently, work is being progressed on the tender package for the development of a digital platform, brand and public education activity also consulting with relevant internal and external stakeholders on the proposed GLS changes. Stage 2 will have many phases that include communication, consultation and procurement. These will inform the development of the new GLS. 3,000,000 1,357 New motorcycle training and assessment program Registration & Licensing, State Growth The progressive roll out of the new Motorcycle and Assessment Program has concluded with the commencement of the Program in the North on 8 January 2018. Finalise the development of the auditing and compliance monitoring framework and resourcing structure. Commence scoping the Longitudinal Study that will look to evaluate the new Implementation Project complete. The Grant Deed established to fund the transitional arrangements is ongoing until end 2019. 810,000 612,765
16-RSAC-220518-TOWARDS-ZERO-QUARTERLY-PROGRESS-REPORT-TO-31-MARCH-2018.docx