take place at the source to reduce potential impacts to any sensitive receivers. The management of noise and vibration will be in line with the Project’s Environmental Performance Requirements. Matt Hammond commented that no offers of respite or relocation had been received by stakeholders during Early Works. John Holland confirmed they had have been working closely with stakeholders regarding both day and night works, notifications have been issued when limits are being reached and that a number of stakeholders have been offered respite. David Brown raised Environmental Performance Requirements regarding dust. CYP confirmed it will present further information on Environmental Performance Requirements and Environmental Management Framework, including dust management at future meetings. K6-4 Present precinct traffic management for RIA works. K6-5 Present further information on respite and relocation using recent Domain works as a case study. Present further information on Environmental Performance Requirements and Environmental K6-6 Management Framework, including dust management. *Post meeting note: Due to the ongoing procurement process for the RIA package of works, the dates for public inspection and comment on the draft RIA Early Works Plan for the western tunnel entrance have been rescheduled. The draft RIA Early Works Plan is now anticipated to go on public display in late July. Further updates will be provided once the dates for public display and comment have been confirmed. 5. Presentation from John Holland Presentation by Andrew Browne (John Holland) on current and upcoming works. Matters arising: Matt Hammond raised access to JJ Holland Park. John Holland confirmed an agreement with the City of Melbourne to maintain vehicle access to the Bill Vanina Pavilion via Altona Street for upcoming weekend works (23-24 June 2018), otherwise access to JJ Holland Park will be maintained via Childers Street. Matt Hammond raised demolition works to remove the foundations for high voltage temporary towers. John Holland confirmed works will take up to a week to complete. Sam Hurst commented that final agreement hadn’t been reached with CYP on shuttle flow arrangements for the business estate. CYP confirmed it would address any outstanding matters prior to the shuttle flow arrangements commencing in July 2018 and noted that a meeting with the Business Estate body corporate was set up for the following Friday. 6. Presentation from Cross Yarra Partnership
take place at the source to reduce potential impacts to any sensitive receivers. The management of noise and vibration will be in line with the Project’s Environmental Performance Requirements. Matt Hammond commented that no offers of respite or relocation had been received by stakeholders during Early Works. John Holland confirmed they had have been working closely with stakeholders regarding both day and night works, notifications have been issued when limits are being reached and that a number of stakeholders have been offered respite. David Brown raised Environmental Performance Requirements regarding dust. CYP confirmed it will present further information on Environmental Performance Requirements and Environmental Management Framework, including dust management at future meetings. K6-4 K6-5 K6-6 Present precinct traffic management for RIA works. Present further information on respite and relocation using recent Domain works as a case study. Present further information on Environmental Performance Requirements and Environmental Management Framework, including dust management. *Post meeting note: Due to the ongoing procurement process for the RIA package of works, the dates for public inspection and comment on the draft RIA Early Works Plan for the western tunnel entrance have been rescheduled. The draft RIA Early Works Plan is now anticipated to go on public display in late July. Further updates will be provided once the dates for public display and comment have been confirmed. 5. Presentation from John Holland Presentation by Andrew Browne (John Holland) on current and upcoming works. Matters arising: Matt Hammond raised access to JJ Holland Park. John Holland confirmed an agreement with the City of Melbourne to maintain vehicle access to the Bill Vanina Pavilion via Altona Street for upcoming weekend works (23-24 June 2018), otherwise access to JJ Holland Park will be maintained via Childers Street. Matt Hammond raised demolition works to remove the foundations for high voltage temporary towers. John Holland confirmed works will take up to a week to complete. Sam Hurst commented that final agreement hadn’t been reached with CYP on shuttle flow arrangements for the business estate. CYP confirmed it would address any outstanding matters prior to the shuttle flow arrangements commencing in July 2018 and noted that a meeting with the Business Estate body corporate was set up for the following Friday. 6. Presentation from Cross Yarra Partnership
MM-MINUTES-20180621-Kensington-and-North-Melbourne-Precinct-CRG-Meeting-06.DOCX