1.5. Strip Chart 1.5.1 Strip Chart Plan (Details) Details of Strip Chart are furnish in Annexure - I 1.5.2 Strip Plan (Summary) Unavailability & Reason for Completed by Layer (MCW) Completed by Layer (Service Road) Unavailability % Total Length % Total % Total Length (Km) Pending Length (Km) (Km) Length Length Length Total Length 332.346 - BC BC 16.59 269.300 81.03 7.09 Total Work front 0.330 0.09 DBM DBM 48.27 293.140 90.47 20.62 Unavailability Pending Land Acq. - - WMM WMM 55.19 297.840 91.92 23.58 Pending Clearances 0.330 0.15 GSB GSB 61.28 303.111 93.55 26.18 Encumbrances - - Sub-Grade 74.32 306.180 94.50 31.75 C&G C&G 79.84 315.700 97.43 34.11 1.6 Land Acquisition and Clearances: 1.6.1 LA Summary Total in possession at start Total to be acquired Description Required (ha) (ha) (ha) 314.78 314.78 0 Existing ROW Pvt. Land To be Acquired 385.19 260.27 124.92 Public Land To be Transferred 137.599 132.16 5.439 Grant Total 989.506 707.21 282.296 1.6.2 LA Details by CALA Total Amount Amount Amount Pending Land left 3H 3H 3G 3G 3D 3D 3A Disbursed 3A Done Awarded Deposited Amount CALA to be Pending Done Pending Done Pending Done Pending by CALA (Ha) (Crore (Crore (Crore Acquired (ha) (Ha) (Ha) (Ha) (Ha) (Ha) (Ha) (Crore Rs.) Rs.) Rs.) (Ha) Rs.) 27.276 21.837 280.45 21.837 280.45 27.276 671.49 0.0 638.766 214.44 177.72 170.95 6.77 0.0 0 82.9 0.0 82.9 0.0 138.80 0.0 138.80 47.438 38.52 34.52 4.00
1.5. Strip Chart 1.5.1 Strip Chart Plan (Details) Details of Strip Chart are furnish in Annexure - I 1.5.2 Strip Plan (Summary) Unavailability & Reason for Unavailability Completed by Layer (MCW) Completed by Layer (Service Road) Length (Km) % Total Pending Length Length (Km) % Total Length Length (Km) % Total Length Total Length 332.346 - BC 269.300 81.03 BC 7.09 16.59 Total Work front Unavailability 0.330 0.09 DBM 293.140 90.47 DBM 20.62 48.27 Pending Land Acq. - - WMM 297.840 91.92 WMM 23.58 55.19 Pending Clearances 0.330 0.15 GSB 303.111 93.55 GSB 26.18 61.28 Encumbrances - - Sub-Grade 306.180 94.50 31.75 74.32 C&G 315.700 97.43 C&G 34.11 79.84 1.6 Land Acquisition and Clearances: 1.6.1 LA Summary Description Required (ha) Total in possession at start (ha) Total to be acquired (ha) Existing ROW 314.78 314.78 0 Pvt. Land To be Acquired 385.19 260.27 124.92 Public Land To be Transferred 137.599 132.16 5.439 Grant Total 989.506 707.21 282.296 1.6.2 LA Details by CALA CALA Total Land left to be Acquired (Ha) 3H Pending (ha) 3H Done (Ha) 3G Pending (Ha) 3G Done (Ha) 3D Pending (Ha) 3D Done (Ha) 3A Pending (Ha) 3A Done (Ha) Amount Awarded (Crore Rs.) Amount Deposited (Crore Rs.) Amount Disbursed by CALA (Crore Rs.) Pending Amount (Crore Rs.) 27.276 21.837 280.45 21.837 280.45 27.276 671.49 0.0 638.766 214.44 177.72 170.95 6.77 0.0 0 82.9 0.0 82.9 0.0 138.80 0.0 138.80 47.438 38.52 34.52 4.00
MPR-March___%20%20%20%202017.docx