Stage 2 Payment Schedule and Project Milestone Table Milestone Date Key Performance Indicators See B.2.1 b for comprehensive descriptions – Report Commonwealth System Transfer Uniformity Installation Remediate Rationalise Construct One & Mitchells Torrumbarry Number Milestone Savings Efficiency Delivery of Flow of Meters Channel Channel Box two Tree Flume and Payment $000’s Transfer Share Fishway Swamp Pigatto’s LTCE outfall (GL) 1 Signing of 150,000.0 this Agreement 2 3 Jan 2012 6,371.7 1.3 3 1 July 2012 19,115.2 4.0 4 1 July 2013 136,636.6 28.2 155 Test 182 65 Sample Meters 5 1 July 2014 199,329.6 42.0 721 Test 810 5 306 Construct Sample Works Meters 6 1 July 2015 181,574.9 45.2 946 Test 1,601 20 405 Decomm Contruct Sample Flume Structures Meters and Construct Works 7 1 July 2016 165,154.2 63.3 833 Test 1,170 20 357 Construct Sample Fishway Meters
Stage 2 Payment Schedule and Project Milestone Table Milestone Report Number Date Key Performance Indicators – See B.2.1 b for comprehensive descriptions Commonwealth Milestone Payment $000’s Savings Transfer LTCE (GL) System Efficiency Transfer Delivery Share Uniformity of Flow Installation of Meters Remediate Channel Rationalise Channel Construct Box Fishway One & two Tree Swamp Mitchells Flume Torrumbarry and Pigatto’s outfall 1 Signing of this Agreement 150,000.0 2 3 Jan 2012 6,371.7 1.3 3 1 July 2012 19,115.2 4.0 4 1 July 2013 136,636.6 28.2 155 Test Sample Meters 182 65 5 1 July 2014 199,329.6 42.0 721 Test Sample Meters 810 5 306 Construct Works 6 1 July 2015 181,574.9 45.2 946 Test Sample Meters 1,601 20 405 Decomm Flume and Construct Works Contruct Structures 7 1 July 2016 165,154.2 63.3 833 Test Sample Meters 1,170 20 357 Construct Fishway
nvirp2-project-schedule.docx