O&M Performed Task for the month of Sep-2014 as per the Yearly Planner Sl. Description/Item Planed Unit Planed Qty Km Km Remark No. Locations for for this this month as as per O&M per O&M plan plan 1 Maintenance in ROW a Bushes cutting, Toe KM50-60, 62 20 42 Completed drain, slope, scatter 110-121 papers removal & Avenue plantation b Avenue plantation Km 28-121 No.s 650 300 350 Completed 2 Median maintenance a cutting KM50-60, Km 31 10 21 Completed 110-121 b weeds removal Km Km 40 20 19.9 Completed Basin work KM50-60, km 13.6 51.9 Completed c 31 110-121 d Median plantation Km 28-121 No.s 5000 2000 3000 Completed e Median plants/trees KM50-60, km 31 10 21 Completed trimming 110-121 f Median drain/slot KM50-60, Km 9.43 4.04 5.39 Completed drain cleaning 110-121 g cleaning in KM50-60, Km 2 0 2 Completed divided kerb locations 110-121 h Watering to the Km28-121 km 93 32 61 Completed plantations 3 Cleaning of Debris/Litter/ Garbage a MCW 28-121 km 93 Will progress on As per site daily basis With condition, b Service road 28-121 km 22.37 Man & where ever Junctions No.s c 28-121 44 Machinary required d Bus bays & Bus 28-121 No.s 49 weekly shelters once e Garbage removal 28-121 20 10 10 Monthly Twice 4 Cleaning of C/D works a Culverts Km 55-60(14) No.s 29 14 15 Monsoon ,Km Completed b Bridges Km 55-60 ,Km No.s 1 1 0 84-90,Km
O&M Performed Task for the month of Sep-2014 as per the Yearly Planner Sl. No. Description/Item Planed Locations for this month as per O&M plan Unit Planed Qty for this as per O&M plan Km Km Remark 1 Maintenance in ROW a Bushes cutting, Toe drain, slope, scatter papers removal & Avenue plantation KM50-60, 110-121 62 20 42 Completed b Avenue plantation Km 28-121 No.s 650 300 350 Completed 2 Median maintenance a cutting KM50-60, 110-121 Km 31 10 21 Completed b weeds removal Km Km 40 20 19.9 Completed c Basin work KM50-60, 110-121 km 31 13.6 51.9 Completed d Median plantation Km 28-121 No.s 5000 2000 3000 Completed e Median plants/trees trimming KM50-60, 110-121 km 31 10 21 Completed f Median drain/slot drain cleaning KM50-60, 110-121 Km 9.43 4.04 5.39 Completed g cleaning in divided kerb locations KM50-60, 110-121 Km 2 0 2 Completed h Watering to the plantations Km28-121 km 93 32 61 Completed 3 Cleaning of Debris/Litter/ Garbage a MCW 28-121 km 93 Will progress on daily basis With Man & Machinary As per site condition, where ever required weekly once b Service road 28-121 km 22.37 c Junctions 28-121 No.s 44 d Bus bays & Bus shelters 28-121 No.s 49 e Garbage removal 28-121 20 10 10 Monthly Twice 4 Cleaning of C/D works a Culverts Km 55-60(14) ,Km No.s 29 14 15 Monsoon Completed b Bridges Km 55-60 ,Km 84-90,Km No.s 1 1 0
MPR%20Maintenance%20Activity-Sep-14.docx