The land handed over as per CA for Six lane project Highway as on date are summarized below – S. Description Land to be made Cumulative Short No available as per CA Handed over fall (Km.) Length ( Km) (Km) (%) 1 As On Appointed Date 98.30 23.095 23.49% 75.205 (01-04-2014) 2 Within 90 days from Appointed 122.88 30.012 24.42% 92.868 Date (30-06-2014) 3 As On 28th February 2017, -- 102.89 83.73% 19.99 (Equivalent 6-lane) Project overview Salient Features of Project 1.3.1
The land handed over as per CA for Six lane project Highway as on date are summarized below – S. No Description Land to be made available as per CA (Km.) Cumulative Handed over Length Short fall ( Km) (Km) (%) 1 As On Appointed Date (01-04-2014) 98.30 23.095 23.49% 75.205 2 Within 90 days from Appointed Date (30-06-2014) 122.88 30.012 24.42% 92.868 3 As On 28th February 2017, (Equivalent 6-lane) -- 102.89 83.73% 19.99 Project overview 1.3.1 Salient Features of Project
MONTHLY%20PROGRESS%20REPORT%20-%2037%20_FEBRUARY%202017.docx