Methodology for Installation of PVD drains in 17 RIL/SBEL/SPV/NH-1A/12-13/100 12.03.13 High Embankment Design Methodology for A1 Test Pile at 18 RIL/SBEL/SPV/NH-1A/12-13/104 13.03.13 Km:261+026 11.0 STATUS OF CHANGES FOR VARIATIONS: So far no variation is coming under this project. 12.0 STATUS OF STRETCHES Status of Land Acquired-- SRINAGAR BANIHAL (Km. 187+000 To Km. 189+350 & Km. 220+700 To 286+110) – Land Land Balance to Chainage Sr. Length Land Acquired Acquired District be No. in Km Acquired Hindrance with Acquired From To free Hindrance 2.35 2.35 0 0 1 187+000 189+350 RAMBAN 2.35 36.90 35.80 32.2 1.1 2 220+700 257+600 ANANTNAG 3.6 22.40 18.3 16.9 4.1 3 257+600 280+000 PULWAMA 1.4 4 280+000 284+400 BUDGAM 4.40 4.40 4.40 0 0 1.71 1 0 .71 5 284+400 286+110 SRINAGAR 1 67.76 61.85 53.5 8.35 5.91 Utility Relocated: The Present status of Utility relocation is given below Utility Relocation / Removal of Encroachments / Tree cutting 1 : Details and status of utilities, encroachments and trees- District: Anantnag Utility / Ser Unit Removed Balance Status encroachment Utilities: Electrical 1 HT No 8 0 0 Estimates approved LT poles shifting work at 2 LT poles No 635 Anantnag Dist in 497 138 Progress 3 Transformers No 36 3 33 Telephone 4 Km 20.4 0 0 Not in (OFC) Utilities: Public health Water 5 Km 16 pipeline Estimates approval awaited from NHAI, HQ. 6 Hand No 11 Encroachments No's Removed Balance Compensation not paid Residential 7 No 251 211 40 fully for all buildings structures/buildings. Dismantling in progress 8 Shops No 855 712 143 where payment made.
17 RIL/SBEL/SPV/NH-1A/12-13/100 12.03.13 Methodology for Installation of PVD drains in High Embankment 18 RIL/SBEL/SPV/NH-1A/12-13/104 13.03.13 Design Methodology for A1 Test Pile at Km:261+026 11.0 STATUS OF CHANGES FOR VARIATIONS: So far no variation is coming under this project. 12.0 STATUS OF STRETCHES Status of Land Acquired-- SRINAGAR – BANIHAL (Km. 187+000 To Km. 189+350 & Km. 220+700 To 286+110) Sr. No. Chainage District Length in Km Land Acquired Land Acquired Hindrance free Land Acquired with Hindrance Balance to be Acquired From To 1 187+000 189+350 RAMBAN 2.35 2.35 0 2.35 0 2 220+700 257+600 ANANTNAG 36.90 35.80 32.2 3.6 1.1 3 257+600 280+000 PULWAMA 22.40 18.3 16.9 1.4 4.1 4 280+000 284+400 BUDGAM 4.40 4.40 4.40 0 0 5 284+400 286+110 SRINAGAR 1.71 1 0 1 .71 67.76 61.85 53.5 8.35 5.91 Utility Relocated: The Present status of Utility relocation is given below Utility Relocation / Removal of Encroachments / Tree cutting 1 : Details and status of utilities, encroachments and trees- District: Anantnag Ser Utility / encroachment Unit Removed Balance Status Utilities: Electrical 1 HT No 8 0 0 Estimates approved 2 LT poles No 635 497 138 LT poles shifting work at Anantnag Dist in Progress 3 Transformers No 36 3 33 4 Telephone (OFC) Km 20.4 0 0 Not in Utilities: Public health 5 Water pipeline Km 16 Estimates approval awaited from NHAI, HQ. 6 Hand No 11 Encroachments No's Removed Balance 7 Residential buildings No 251 211 40 Compensation not paid fully for all structures/buildings. 8 Shops No 855 712 143 Dismantling in progress where payment made.
MPR%20May%202014.docx