Activity 1.3 Handover facilities to local government IOM IOM/OPM 1,500 households have access to household latrines Output 2 Output 2 Indicators Description Target Reached Number of households with all the necessary Indicator 2.1 materials to construct household latrines and 1,500 households 1,762 households washing facilities 100% of EVI Percentage of beneficiary EVI households that have assisted Indicator 2.2 100% functional household latrines households (350 households) Number of refugees that are sensitized on Indicator 2.3 importance of using latrines and other hygienic 20,000 refugees 22,101 refugees practices Implemented by Implemented by Output 2 Activities Description (Planned) (Actual) Implementing Activity 2.1 Consult refugees on needs and preferences LWF partner Implementing LWF Activity 2.2 Procure materials and labour for EVI households partner Implementing LWF Activity 2.3 Supervise/monitor construction of EVI latrines partner Implementing LWF Activity 2.4 Carry out hygiene sensitisation partner Access to safe drinking water Output 3 Output 3 Indicators Description Target Reached Number of pipe water systems installed and fully Indicator 3.1 2 systems 0 functional Indicator 3.2 10% 0 Reduction in water borne diseases in Kyaka II Implemented by Implemented by Output 3 Activities Description (Planned) (Actual) Activity 3.1 IOM IOM Hire contractor
Activity 1.3 Handover facilities to local government IOM IOM/OPM Output 2 1,500 households have access to household latrines Output 2 Indicators Description Target Reached Indicator 2.1 Number of households with all the necessary materials to construct household latrines and facilities 1,500 households 1,762 households Indicator 2.2 Percentage of beneficiary EVI households that have functional household latrines 100% of EVI assisted households (350 households) 100% Indicator 2.3 Number of refugees that are sensitized on importance of using latrines and other hygienic practices 20,000 refugees 22,101 refugees Output 2 Activities Description Implemented by (Planned) Implemented by (Actual) Activity 2.1 Consult refugees on needs and preferences Implementing partner LWF Activity 2.2 Procure materials and labour for EVI households Implementing partner LWF Activity 2.3 Supervise/monitor construction of EVI latrines Implementing partner LWF Activity 2.4 Carry out hygiene sensitisation Implementing partner LWF Output 3 Access to safe drinking water Output 3 Indicators Description Target Reached Indicator 3.1 Number of pipe water systems installed and fully functional 2 systems 0 Indicator 3.2 Reduction in water borne diseases in Kyaka II 10% 0 Output 3 Activities Description Implemented by (Planned) Implemented by (Actual) Activity 3.1 Hire contractor IOM IOM washing
16-uf-uga-18474-nr03_uganda_rchc.report_hcr_rev.docx