21 23rd Jan-14 Reg: -Weekly Progress Report. UNI/RAN/NHAI/W.P.R/14/1636 22 24th Jan-14 Reg: - Avenue Plantation in Ramgarh Bypass. UNI/RAN/CONC/HIGHWAY/14/1637 23 24th Jan-14 Reg: - Defects and Deficiencies. UNI/RAN/CONC/HIGHWAY/14/1638 24 24th Jan-14 Reg: - Defects and Deficiencies. UNI/RAN/CONC/HIGHWAY/14/1639 25 25th Jan-14 Reg: - MIS Report of NH-33. UNI/RAN/NHAI/MIS/14/1640 Land to Balance be Balance land encumbrance Time handed Encroachment encumbrance land to be Reason for Shortfall / Period as over by free land free for four handed over Action taken per CA Authority laning for the As per CA service Road (Kms) 100% within 90 Mosque is to be shifted in 73.799 4.4 Km (Both Days from 73.799 KM - coordination with local KM side) Administration Appointed Date 26 30th Jan-14 Reg: -Weekly Progress Report. UNI/RAN/NHAI/W.P.R/14/1641 32. LAND ACQUISITION STATUS:
21 23rd Jan-14 Reg: -Weekly Progress Report. UNI/RAN/NHAI/W.P.R/14/1636 22 24th Jan-14 Reg: - Avenue Plantation in Ramgarh Bypass. UNI/RAN/CONC/HIGHWAY/14/1637 23 24th Jan-14 Reg: - Defects and Deficiencies. UNI/RAN/CONC/HIGHWAY/14/1638 24 24th Jan-14 Reg: - Defects and Deficiencies. UNI/RAN/CONC/HIGHWAY/14/1639 25 25th Jan-14 Reg: - MIS Report of NH-33. UNI/RAN/NHAI/MIS/14/1640 26 30th Jan-14 Reg: -Weekly Progress Report. UNI/RAN/NHAI/W.P.R/14/1641 32. LAND ACQUISITION STATUS: Time Period as per CA Land to be handed over by Authority As per CA (Kms) Encroachment free land Balance land encumbrance free for four laning Balance encumbrance land to be handed over for the service Road Reason for Shortfall / Action taken 100% within 90 Days from Appointed Date 73.799 KM 73.799 KM - 4.4 Km (Both side) Mosque is to be shifted in coordination with local Administration
MPR%20January%202014.docx