STANTON LOW Stantonbury Parish Council Offices Wednesday 22 April 2015, 10:00 am Rebecca Trouse - RT RT Programme Manager Kate Davidson - KD Project Manager Sue Brown - SB Landscape Architect Phil Bowsher - PB Head of Landscape Strategy & Development The Parks Trust Bob Lark - BL Stantonbury Parish Council Nigel Wright - NW Save St. Peters Church Tom O'Callaghan -TO Oakridge Park Residents Association Apologies Michael Snell - MS Stantonbury Parish Council Helen Mortimer - HM to Stantonbury Parish Council Oliver Hallett - OH Chairman Oakridge Park Residents Association Linda Dennis - LD Oakridge Park Residents Association Maureen Martin - MM Project Support Officer Minutes of last meeting 11 February 2015 – BL has contacted Ann Stannard (Planning Enforcement) about the curb line and BL dead trees. He is awaiting a response. The landscape elements are with Peter Goff (Planning Enforcement) and these will be considered with the adoption works. SB would consider with contractors’ operations and deliveries, the best approach and whether there should be a one way system Under Section 3, of the last minutes, Linda and Tom had not attended the last meeting, but their issues had been discussed The new equipment for the local play area had been agreed for the purpose of a budget plan and to release the funding the equipment will be a slide swing and multi SB play. The parish is advising councillors and residents tonight by putting plans on display and also on their Facebook page. SB to send plans to the Residents Association. Phase 1 works, maintenance – The hard landscape works are now complete. The phase 1 soft landscape contractor (Continental) still has to do more seeding. BL asked for the rails to go back on Wolverton Road and also that rubbish left by the contractor to be cleared. He also commented about weeds near Aaron Court. SB said that was a wild flower area up to the hedge. She would check and instruct SB Serco to mow and weed if required. Phase 2 Planning, Planting, Hard Works, Play Area – Arrangements have been made with Serco and the MKC Fix it Team for grass cutting and the local play area inspections and maintenance before being transferred to the Parks Trust. BL asked about the footpath routes marked by surveyor. SB said this is being mown until the hard landscaping contractor starts on site.
STANTON LOW Stantonbury Parish Council Offices Wednesday 22 April 2015, 10:00 am Rebecca Trouse - RT RT Programme Manager Kate Davidson - KD Project Manager Sue Brown - SB Landscape Architect Phil Bowsher - PB Head of Landscape Strategy & Development The Parks Trust Bob Lark - BL Stantonbury Parish Council Nigel Wright - NW Save St. Peters Church Tom O'Callaghan -TO Oakridge Park Residents Association Apologies Michael Snell - MS Stantonbury Parish Council Helen Mortimer - HM to Stantonbury Parish Council Oliver Hallett - OH Chairman Oakridge Park Residents Association Linda Dennis - LD Oakridge Park Residents Association Maureen Martin - MM Project Support Officer Minutes of last meeting – 11 February 2015 BL has contacted Ann Stannard (Planning Enforcement) about the curb line and dead trees. He is awaiting a response. The landscape elements are with Peter Goff (Planning Enforcement) and these will be considered with the adoption works. SB would consider with contractors’ operations and deliveries, the best approach and whether there should be a one way system Under Section 3, of the last minutes, Linda and Tom had not attended the last meeting, but their issues had been discussed The new equipment for the local play area had been agreed for the purpose of a budget plan and to release the funding the equipment will be a slide swing and multi play. The parish is advising councillors and residents tonight by putting plans on display and also on their Facebook page. SB to send plans to the Residents Association. BL SB Phase 1 – works, maintenance The hard landscape works are now complete. The phase 1 soft landscape contractor (Continental) still has to do more seeding. BL asked for the rails to go back on Wolverton Road and also that rubbish left by the contractor to be cleared. He also commented about weeds near Aaron Court. SB said that was a wild flower area up to the hedge. She would check and instruct Serco to mow and weed if required. SB Phase 2 – Planning, Planting, Hard Works, Play Area Arrangements have been made with Serco and the MKC Fix it Team for grass cutting and the local play area inspections and maintenance before being transferred to the Parks Trust. BL asked about the footpath routes marked by surveyor. SB said this is being mown until the hard landscaping contractor starts on site.
Minutes%20of%20Stanton%20Low%20mtg%20220415.docx