Parking near Tehsil 29-04-2014 29-04-2014 *feasibility *drg issued vide Land not office building at received from EE letter no. 205-209 available. Mangwain vide letter dt. 16.6.2014 no. 6200-01 dt. 23.6.14 & dy. No. 133 dt. 27.6.14. 7045 C/O Kids swimming pool 16-06-2014 27-05-2014 Sketch drg. * drg issued vide Work completed. at Bhiuli letter no. 215-219 dt. 17.6.2014 7085 C/O S.P.SV & ACB 23.6.14 *letter issued to Working estimate Central Range Mandi S.P SV & ACB is under (Residence Building) Central Rande preparation. Mandi vide letter no. 190-94 dt. 12.6.14 (site plan still Awaited) * drgs issued dt. 31.7.14 *letter issued to EE Mandi-II dt. 02.09.2014 *3.6.17 *drg issued dt2.2.17 Sanskriti sadan at 20.3.14 20.3.14 22.12.16 26.7.15 *drgs issued dt. Work awarded to Motipur Mandi *25.5.16 29.7.15 the contractor by the EE Mandi *w/drg. Issued dt. Division No.II vide 15.2.17 letter No. dated Structural drawings submitted to the Chief Engineer on
Parking near Tehsil office building at Mangwain 29-04-2014 29-04-2014 *feasibility received from EE vide letter no. 6200-01 dt. 23.6.14 & dy. No. 133 dt. 27.6.14. *drg issued vide letter no. 205-209 dt. 16.6.2014 Land not available. 7045 C/O Kids swimming pool at Bhiuli 16-06-2014 27-05-2014 Sketch drg. * drg issued vide letter no. 215-219 dt. 17.6.2014 Work completed. 7085 C/O S.P.SV & ACB Central Range Mandi (Residence Building) 23.6.14 *3.6.17 *letter issued to S.P SV & ACB Central Rande Mandi vide letter no. 190-94 dt. 12.6.14 (site plan still Awaited) * drgs issued dt. 31.7.14 *letter issued to EE Mandi-II dt. 02.09.2014 *drg issued dt2.2.17 Working estimate is under preparation. Sanskriti sadan at Motipur Mandi 20.3.14 20.3.14 22.12.16 26.7.15 *25.5.16 *drgs issued dt. 29.7.15 *w/drg. Issued dt. 15.2.17 Work awarded to the contractor by the EE Mandi Division No.II vide letter No. dated Structural drawings submitted to the Chief Engineer on
New%20final%20mandi%20Circle.docx