PROGRAMME 3: OCEANS AND COASTS STRATEGIC PERFORMANCE BASELINE ANNUAL TARGET QUARTER 2 PROGRESS/ ACHIEVEMENT AGAINST COMMENTS CORRECTIVE OBJECTIVE INDICATOR 2015/16 2017/18 TARGET TARGET (CHALLENGES MEASURES /EXPLANATIONS ON VARIANCES) Threats to National Coastal Situational Draft National Coastal Baseline updated Baseline updated and Second draft environmental Management analysis report Assessment baseline and second draft baseline study developed quality and integrity Programme on coastal study report compiled baseline study managed interventions rehabilitation developed implemented developed Final draft of the Assessment and Stakeholder Stakeholder engagements meeting was National Prioritisation Report on engagements with held with iSimangaliso on 21 September and the Establishment of management 2017 Standards coastal management authorities of National developed in National Parks Parks undertaken compiled Ocean and Coastal National review Coastal water quality Expert consultations Internal consultation : DEA Branch There was difficulty in Further versions may Management of coastal guidelines developed undertaken Oceans and Coastal and sourcing external, be reviewed or measures and tools effluent disposal for 1 end user category Biodiversity Research Unit was engaged impartial expert to the commented upon by developed for completed (natural environment) to undertake the Water Quality Guidelines review team external reviewers. effective coastal Review. The proposed Water Quality water quality guidelines were reviewed in September management 2017. Draft Ocean Antarctic and coastal Draft Antarctic Strategy Stakeholder Management approval received, Due to time The document will strategy management submitted to Cabinet for consultations Stakeholder engagements conducted contraints, i.e. lack of continue to be developed strategies ( first and approval Feedback on draft Socio-Economic response and / consulted upon before part developed of strategy and Impact Study (SEIAS) received from availability of it is approved by Report implemented on DPME, and the draft document being stakeholders; the Cabinet. – Economic revised accordingly for re-submission revised version of the Study) IASOPS was shared through e-mails, and a follow up will be made to solicit further input National Marine Spatial Bill (MSP) MSP Bill presented to Public hearings by PCEA held in all Framework on submitted to Parliament various parliamentary coastal provinces on MSP Bill Marine Spatial for approval structures for Planning approval
PROGRAMME 3: OCEANS AND COASTS STRATEGIC OBJECTIVE PERFORMANCE INDICATOR BASELINE 2015/16 ANNUAL TARGET 2017/18 QUARTER 2 TARGET PROGRESS/ ACHIEVEMENT AGAINST TARGET COMMENTS (CHALLENGES /EXPLANATIONS ON VARIANCES) CORRECTIVE MEASURES Threats to environmental quality and integrity managed National Coastal Management Programme interventions implemented Situational analysis report on coastal rehabilitation developed Draft National Coastal Assessment baseline study report compiled Baseline updated and second draft baseline study developed Baseline updated and Second draft baseline study developed Final draft of the National and Standards developed Assessment and Prioritisation Report on the Establishment of coastal management in National Parks compiled Stakeholder engagements with management authorities of National Parks undertaken Stakeholder engagements meeting was held with iSimangaliso on 21 September 2017 Ocean and Coastal Management measures and tools developed for effective coastal water quality management National review of coastal effluent disposal completed Coastal water quality guidelines developed for 1 end user category (natural environment) Expert consultations undertaken Internal consultation : DEA Branch Oceans and Coastal and Biodiversity Research Unit was engaged to undertake the Water Quality Guidelines Review. The proposed Water Quality guidelines were reviewed in September 2017. There was difficulty in sourcing external, impartial expert to the review team Further versions may be reviewed or commented upon by external reviewers. Ocean and coastal management strategies and developed and implemented Draft Antarctic strategy developed ( first part of strategy – Report on Economic Study) Draft Antarctic Strategy submitted to Cabinet for approval Stakeholder consultations Management approval received, Stakeholder engagements conducted Feedback on draft Socio-Economic Impact Study (SEIAS) received from DPME, and the draft document being revised accordingly for re-submission Due to time contraints, i.e. lack of response and / availability of stakeholders; the revised version of the IASOPS was shared through e-mails, and a follow up will be made to solicit further input The document will continue to be consulted upon before it is approved by Cabinet. National Framework on Marine Spatial Planning Marine Spatial Bill (MSP) submitted to Parliament for approval MSP Bill presented to various parliamentary structures for approval Public hearings by PCEA held in all coastal provinces on MSP Bill
171121Second_Quarter.docx