Training of Annual work Previously no software and Pending consultation from planners on GIS Plan progress hardware, but now has been the Office of the survey poverty mapping - report; October procured but training still General on availability December postponed. – 2012 Further consultation with UNDP and Survey Annual work General in order to Project Progress ensure support for the ; to June National Development 2013 data Centre (NDDC) database is increased. Achievement- three Pending because of group of planners software. and staff members from central statistical Office ( CSO) have been trained on statistical packages and one more group to be trained July Consultant hired for Annual work There is a need for Purchasing and ACMS in Plan progress development partners to implementation of an Aid developing Aid report; July- combine their resources to effectiveness system is Management September 2012 support the procurement of pending. database and an Aid Management System. review the Aid Appears to be a lack of Providing technical Effectiveness resources. assistance for training of Coordination policy the ACMS and MED staff A letter was written to the UN on aid effectiveness Resident Coordinator to database management out why this activity will no also pending Annual work Project Progress
Training of planners on GIS poverty mapping - Achievement- three group of planners and staff members from central statistical Office ( CSO) have been trained on statistical packages and one more group to be trained July Annual work Plan progress report; October – December 2012 Annual work Project Progress ; to June 2013 Previously no software and hardware, but now has been procured but training still postponed. Pending consultation from the Office of the survey General on availability Further consultation with UNDP and Survey General in order to ensure support for the National Development data Centre (NDDC) database is increased. Pending because of software. Consultant hired for ACMS in developing Aid Management database and review the Aid Effectiveness Coordination policy Annual work Plan progress report; July- September 2012 Annual work Project Progress There is a need for development partners to combine their resources to support the procurement of an Aid Management System. Appears to be a lack of resources. A letter was written to the UN Resident Coordinator to out why this activity will no Purchasing and implementation of an Aid effectiveness system is pending. Providing technical assistance for training of the ACMS and MED staff on aid effectiveness database management also pending
Mid%20Term%20Final%20Evaluation%20Report%205-%20Outcome%20Poverty%20Reduction%20Programme%20Evaluation.docx