boardroom expected to be toilets. awarded by the end of January 2014. Rehabilitation of 30 April R6m R60k The tender was the road 2014 presented at between 2 BAC and referred and 3 north back to BEC for further due diligence on the recommended service provider. Rehabilitation of 30 April R5m R0 The tender was the road 2014 EPWP presented at between halls 8 grant BAC and referred and 9 back to BEC for further due diligence on the recommended service provider. Foodbank 30 April R2.5m R0 The tender sorting facility 2014 closed and is awaiting BEC and BAC for finalisation. The project is expected to be awarded by the end of January 2014. . Refurbishment of 30 June R2m R0 a section of Hall 2014 2 professional engineer have been appointed and specifications have been finalised for further engineering professionals. The BSC is expected to take place in January 2014. Upgrade of 30 April R1.3m R0 The tender storm water at 2014 closed and is the new awaiting BEC entrance and BAC for finalisation. The project is expected to be awarded by the end of January 2014.
boardroom toilets. expected to be awarded by the end of January 2014. Rehabilitation of the road between 2 and 3 north 30 April 2014 R6m R60k The tender was presented at BAC and referred back to BEC for further due diligence on the recommended service provider. Rehabilitation of the road between halls 8 and 9 30 April 2014 R5m EPWP grant R0 The tender was presented at BAC and referred back to BEC for further due diligence on the recommended service provider. Foodbank sorting facility 30 April 2014 R2.5m R0 The tender closed and is awaiting BEC and BAC for finalisation. The project is expected to be awarded by the end of January 2014. . Refurbishment of a section of Hall 2 30 June 2014 R2m R0 professional engineer have been appointed and specifications have been finalised for further engineering professionals. The BSC is expected to take place in January 2014. Upgrade of storm water at the new entrance 30 April 2014 R1.3m R0 The tender closed and is awaiting BEC and BAC for finalisation. The project is expected to be awarded by the end of January 2014.
Mid-Year%20Report%202014-02-24.docx