Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget YTD Life of project 2017/18 $ $ Review of GLS Road Safety, Stage 1 complete which Stage 2 of the GLS Review Commencement of Stage 3,000,000 1,148 for novice State Growth included analysis of has commenced which will 2 has involved the drivers Tasmanian GLS, Novice involve seeking development of another Kit, and comparison with endorsement from the project plan and the national policy Steering Committee on the to lead specific framework and recommended changes to areas of the project. jurisdictional best the GLS, legislative changes, practice. procurement of information technology platforms and went to RSAC communications and on 9 October consultation. 2017 on the recommended changes to Tasmanian GLS. New motorcycle Registration & Following the Minister’s New Program scheduled to Commence the Implementation 281,610 training and Licensing, announcement on 29 commence in Launceston on development of the Project 350,000 assessment Growth June 2017, the 8 January 2018 when AJL auditing and compliance Transitional program progressive roll out of offices reopen. monitoring framework. Arrangement the new Motorcycle and 300,000 Assessment Program Commence direct Commence scoping the Balance for commenced in communication with those Longitudinal Study that Communications Devonport on 29 July affected by the transitional will look to evaluate the 160,000 2017, followed by arrangements in the North new Program and any Hobart end August 2017. on 2 January 2018. potential linkages to crash statistics in the The new training facilities Recontact affected by future. at Launceston have been the transitional developed, including the arrangements in the
Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ YTD 2017/18 $ Review of GLS for novice drivers Road Safety, State Growth Stage 1 complete which included analysis of Tasmanian GLS, Novice Kit, and comparison with the national policy framework and jurisdictional best practice. went to RSAC on 9 October 2017 on the recommended changes to Tasmanian GLS. Stage 2 of the GLS Review has commenced which will involve seeking endorsement from the Steering Committee on the recommended changes to the GLS, legislative changes, procurement of information technology platforms and communications and consultation. Commencement of Stage 2 has involved the development of another project plan and to lead specific areas of the project. 3,000,000 1,148 New motorcycle training and assessment program Registration & Licensing, Growth Following the Minister’s announcement on 29 June 2017, the progressive roll out of the new Motorcycle and Assessment Program commenced in Devonport on 29 July 2017, followed by Hobart end August 2017. The new training facilities at Launceston have been developed, including the New Program scheduled to commence in Launceston on 8 January 2018 when AJL offices reopen. Commence direct communication with those affected by the transitional arrangements in the North on 2 January 2018. Recontact affected by the transitional arrangements in the Commence the development of the auditing and compliance monitoring framework. Commence scoping the Longitudinal Study that will look to evaluate the new Program and any potential linkages to crash statistics in the future. Implementation Project 350,000 Transitional Arrangement 300,000 Balance for Communications 160,000 281,610
16-RSAC-060318-TOWARDS-ZERO-QUARTERLY-PROGRESS-REPORT-TO-31-DECEMBER-2017.docx