place), and timing (when the change will take place). Objectives Objectively Verifiable Means of Verification Risks or Assumptions Indicators (OVIs) (MoVs) Outputs What are the products What will indicate whether What evidence will be What external factors • • • • that programme the outputs have been used for the output are needed for activities will generate delivered? level OVIs? production of the during the lifetime of programme’s outputs the programme? to lead to achievement of the programme’s The outputs should • purposes? contribute to the achievement of the What risks could • programme’s adversely affect purpose(s). They may achievement of the be thought of as visible outputs? markers or milestones which show that you have carried out the activities (see below) successfully. Each output should be • clearly related to the programme’s purposes. Each output should be • specified in terms of quality (what will be delivered), quantity (how much will be delivered),
place), and timing (when the change will take place). Objectives Objectively Verifiable Indicators (OVIs) Means of Verification (MoVs) Risks or Assumptions Outputs • What are the products that programme activities will generate during the lifetime of the programme? • The outputs should contribute to the achievement of the programme’s purpose(s). They may be thought of as visible markers or milestones which show that you have carried out the activities (see below) successfully. • Each output should be clearly related to the programme’s purposes. • Each output should be specified in terms of quality (what will be delivered), quantity (how much will be delivered), • What will indicate whether the outputs have been delivered? • What evidence will be used for the output level OVIs? • What external factors are needed for production of the programme’s outputs to lead to achievement of the programme’s purposes? • What risks could adversely affect achievement of the outputs?
micah_network_proposal_guidelines.docx