Cz-162 Existing type-IV qtrs near 23-10-2011 23-10-2011 .6.7.11. Working dwg A/A & E/S vishwakarma temple issued on 26.4.11. awaited. Mandi Structure A.E OFFICE & TREASURY 21.04.2011 21.04.2011 21-02.2012 29.7.2011 *working dwg BUILDING AT BALI issued on drawing of first CHAWKI. 6.2.14 floor top beam & slab and second floor trusses with joinery details required. 5009 Add.acc. for Circuit 12-05.2015 12-05.2015 Yet not recieved 7.10.15 Working Drgs. Work awarded to Mandi Issued on dt. the contractor *14.7.15 25.6.14 and site *drgs issued dt. development *13.7.15 (guard 29.6.15. work is in hut & store) *letter issued to EE progress. mandi on dt. 20.11.15 *letter issued to EE Mandi-II on dt. 12.5.17 5009 NEW SITE FOR CIRCUIT 12.7.13 12.7.13 Scheme under ***** AT KANGNI, DISTT. consideration MANDI Cz-162 Transit accommodation 12.4.12 12.4.12 -- 29.10.14 Skt drgs issued on Land dispute. for PWD staff at Paddle dt. 23.9.14 Mandi *working drs issued dt. 3.9.15 Cz-298 Divisional office bldg at 13.05.08 13.05.08 Std drawings adopted 09.09.2008 Working Drg. Work is in Karsog HP.PWD. Karsog Issued on dt progress. Mandi. 19/7/08
Cz-162 Existing type-IV qtrs near vishwakarma temple Mandi 23-10-2011 23-10-2011 .6.7.11. Working dwg issued on 26.4.11. A/A & E/S awaited. A.E OFFICE & TREASURY BUILDING AT BALI CHAWKI. 21.04.2011 21.04.2011 21-02.2012 29.7.2011 *working dwg issued on 6.2.14 Structure drawing of first floor top beam & slab and second floor trusses with joinery details required. 5009 Add.acc. for Circuit Mandi 12-05.2015 12-05.2015 *14.7.15 *13.7.15 (guard hut & store) Yet not recieved 7.10.15 Working Drgs. Issued on dt. 25.6.14 *drgs issued dt. 29.6.15. *letter issued to EE mandi on dt. 20.11.15 *letter issued to EE Mandi-II on dt. 12.5.17 Work awarded to the contractor and site development work is in progress. 5009 NEW SITE FOR CIRCUIT AT KANGNI, DISTT. MANDI 12.7.13 12.7.13 Scheme under consideration ***** Cz-162 Transit accommodation for PWD staff at Paddle Mandi 12.4.12 12.4.12 -- 29.10.14 Skt drgs issued on dt. 23.9.14 *working drs issued dt. 3.9.15 Land dispute. Cz-298 Divisional office bldg at Karsog HP.PWD. Karsog Mandi. 13.05.08 13.05.08 Std drawings adopted 09.09.2008 Working Drg. Issued on dt 19/7/08 Work is in progress.
New%20final%20mandi%20Circle.docx