2.1 State provides a comprehensive Comprehensive strategy strategy for the assessment of for the assessment of detailed site project plans for Stock detailed site project plans and Domestic Schemes. for Stock and Domestic Schemes. 2.2 State establishes the Project Minutes from the Control Group with the meeting of the Project Commonwealth participating as an Control Group. observer. Project Milestone 3 All elements of Project 1 October xxxxxxxxxx Milestone 3 are completed 2012 to the reasonable satisfaction of DSEWPaC. 3.1 Documentation for the first tranche All information specified in of proposed works on selected Item B.3.2 on the Stock and Domestic Schemes proposed first tranche of provided to the Commonwealth works. including the detailed planning required in Item B.3.2 for the proposed works. 3.2 provides a detailed budget for Detailed budget, the Priority Project, including detailed costings for its implementation and capital costs 3.3 provides an implementation Implementation Plan, plan for the Priority Project, including targeted priority works, expected Replenishment Flow Schemes and Stock and Domestic Schemes including expected implementation costs, and water savings and timelines. 3.4 State provides a Progress Report to Progress Report that Commonwealth. meets the requirements of Item I.2.1. Project Milestone 4 All elements of Project 1 September xxxxxxxxxx Milestone 4 are completed 2013 xxxxxxxxxxxx to the reasonable xxxxxxxxxx satisfaction of the xxxx DSEWPaC.
2.1 State provides a comprehensive strategy for the assessment of detailed site project plans for Stock and Domestic Schemes. Comprehensive strategy for the assessment of detailed site project plans for Stock and Domestic Schemes. 2.2 State establishes the Project Control Group with the Commonwealth participating as an observer. Minutes from the meeting of the Project Control Group. Project Milestone 3 All elements of Project Milestone 3 are completed to the reasonable satisfaction of DSEWPaC. 1 October 2012 xxxxxxxxxx 3.1 Documentation for the first tranche of proposed works on selected Stock and Domestic Schemes provided to the Commonwealth including the detailed planning required in Item B.3.2 for the proposed works. All information specified in Item B.3.2 on the proposed first tranche of works. 3.2 provides a detailed budget for the Priority Project, including detailed costings for its implementation and capital costs Detailed budget, 3.3 provides an implementation plan for the Priority Project, including targeted priority works, expected Replenishment Flow Schemes and Stock and Domestic Schemes including expected implementation costs, and water savings and timelines. Implementation Plan, 3.4 State provides a Progress Report to Commonwealth. Progress Report that meets the requirements of Item I.2.1. Project Milestone 4 All elements of Project Milestone 4 are completed to the reasonable satisfaction of the DSEWPaC. 1 September 2013 xxxxxxxxxx xxxxxxxxxxxx xxxxxxxxxx xxxx
nsw-basin-pipes-schedule-variation-2.docx