Mon Mon Configured CAD System 36 days 8/8/16 9/26/16 Contractor conducts on-site configuration session Mon Thu 4 days #1 8/8/16 8/11/16 Contractor conducts on-site configuration session Mon Thu 4 days #2 8/22/16 8/25/16 Contractor conducts on-site configuration session Mon Thu 4 days #3 9/12/16 9/15/16 Contractor completes off-site configuration work Mon Fri 5 days and delivers final build 9/19/16 9/23/16 DELIVERABLE: Final System Build and Site Fri Fri 0 days Configuration Document 9/23/16 9/23/16 Mon Mon Milestone Sign-Off 1 day 9/26/16 9/26/16 Mon Mon Two (2) Mobile for Public Safety Configurations 66 days 8/1/16 10/31/16 Contractor conducts on-site Police configuration Mon Thu 4 days session #1 8/1/16 8/4/16 Contractor conducts on-site Police configuration Mon Thu 4 days session #2 8/15/16 8/18/16 Contractor conducts on-site Police configuration Mon Thu 4 days session #3 8/29/16 9/1/16 Tue Fri Follow-Up for Police Config 4 days 9/6/16 9/9/16 Contractor conducts on-site Fire/EMS Mon Thu 4 days configuration session #1 9/19/16 9/22/16 Contractor conducts on-site Fire/EMS Mon Thu 4 days configuration session #2 10/3/16 10/6/16 Contractor conducts on-site Fire/EMS Mon Thu 4 days configuration session #3 10/17/16 10/20/16 Mon Fri Follow-Up for Fire/EMS Config 5 days 10/24/16 10/28/16 DELIVERABLE: Final System Builds and Site Fri Fri 0 days Configuration Document 10/28/16 10/28/16 Mon Mon Milestone Sign-Off 1 day 10/31/16 10/31/16 Mon Fri Technical Health Check--Configuration Phase 5 days 10/24/16 10/28/16
Configured CAD System 36 days Mon 8/8/16 Mon 9/26/16 Contractor conducts on-site configuration session #1 4 days Mon 8/8/16 Thu 8/11/16 Contractor conducts on-site configuration session #2 4 days Mon 8/22/16 Thu 8/25/16 Contractor conducts on-site configuration session #3 4 days Mon 9/12/16 Thu 9/15/16 Contractor completes off-site configuration work and delivers final build 5 days Mon 9/19/16 Fri 9/23/16 DELIVERABLE: Final System Build and Site Configuration Document 0 days Fri 9/23/16 Fri 9/23/16 Milestone Sign-Off 1 day Mon 9/26/16 Mon 9/26/16 Two (2) Mobile for Public Safety Configurations 66 days Mon 8/1/16 Mon 10/31/16 Contractor conducts on-site Police configuration session #1 4 days Mon 8/1/16 Thu 8/4/16 Contractor conducts on-site Police configuration session #2 4 days Mon 8/15/16 Thu 8/18/16 Contractor conducts on-site Police configuration session #3 4 days Mon 8/29/16 Thu 9/1/16 Follow-Up for Police Config 4 days Tue 9/6/16 Fri 9/9/16 Contractor conducts on-site Fire/EMS configuration session #1 4 days Mon 9/19/16 Thu 9/22/16 Contractor conducts on-site Fire/EMS configuration session #2 4 days Mon 10/3/16 Thu 10/6/16 Contractor conducts on-site Fire/EMS configuration session #3 4 days Mon 10/17/16 Thu 10/20/16 Follow-Up for Fire/EMS Config 5 days Mon 10/24/16 Fri 10/28/16 DELIVERABLE: Final System Builds and Site Configuration Document 0 days Fri 10/28/16 Fri 10/28/16 Milestone Sign-Off 1 day Mon 10/31/16 Mon 10/31/16 Technical Health Check--Configuration Phase 5 days Mon 10/24/16 Fri 10/28/16
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx