via e-mail with comments, response to be received back from ICP within 5 Business Days Stage D : Adopting Completed Works D1 Adopt network Information on completed ICP recorded on HWS ICP team alterations made UK Power Networks systems is reviewed and all by ICP (i.e. works correctly completed during period is lifted connections from systems and recorded onto Adoption tasks) Certificate D2 Adoption Two copies of Adoption Certificate sent to ICP HWS ICP team Certificate sent to ICP D3 Adoption ICP signs both copies and returns one copy to UK ICP Certificate Power Networks HWS ICP team returned to ICP D4 Adoption Adoption Certificate filed HWS ICP team Certificate filed Stage E : Recovering Charges E1 Prepare Open UK Power Networks systems, collate all HWS ICP team Application for relevant sales orders and issue an Application for Payment for Payment to ICP and request Purchase Order submitted and details, raise invoice, print invoice. Attach Operational Adoption Certificate for period to invoice for Activity period and send by external post to ICP completed E2 Provide Provide Purchase Order to UK Power Networks ICP Purchase Order upon request E3 Invoice ICP for 28-day invoice for agreed application value HWS ICP team tasks submitted and provide to ICP by external post and Operational Activity completed E4 Update UK Information is logged on the UK Networks HWS ICP team Power Networks systems; invoice number and value and client PO systems details
via e-mail with comments, response to be received back from ICP within 5 Business Days Stage D : Adopting Completed Works D1 Adopt network alterations made by ICP (i.e. connections tasks) Information on completed ICP recorded on UK Power Networks systems is reviewed and all works correctly completed during period is lifted from systems and recorded onto Adoption Certificate HWS ICP team D2 Adoption Certificate sent to ICP Two copies of Adoption Certificate sent to ICP HWS ICP team D3 Adoption Certificate returned to ICP ICP signs both copies and returns one copy to UK Power Networks HWS ICP team ICP D4 Adoption Certificate filed Adoption Certificate filed HWS ICP team Stage E : Recovering Charges E1 Prepare Application for Payment for submitted and Operational Activity completed Open UK Power Networks systems, collate all relevant sales orders and issue an Application for Payment to ICP and request Purchase Order details, raise invoice, print invoice. Attach Adoption Certificate for period to invoice for period and send by external post to ICP HWS ICP team E2 Provide Purchase Order Provide Purchase Order to UK Power Networks upon request ICP E3 Invoice ICP for tasks submitted and Operational Activity completed 28-day invoice for agreed application value and provide to ICP by external post HWS ICP team E4 Update UK Power Networks systems Information is logged on the UK Networks systems; invoice number and value and client PO details HWS ICP team
NOC+04+002+Independent+Connections+Provider+%28ICP%29+Unmetered+Connections+%28UMC%29+Jointing+to+Services+%28UJ2S%29+EPN+and+SPN+Pilot+Procedure.docx