Total 2031810 Supporting Calculations for damages for reporting month of at of as days days as side CA of of CA per No Quantity Nature Unit Damages Damages Date No Damages No Damages Damages Rate Repair defect Total per higher as amount S from inspection Nil Damages for non-completion of major maintenance S No Period Amount of damages (RS) 1 UptoJune 2017 2031810 2 Jul 2017 - 3 Aug 2017 - 4 Sep 2017 - 5 Oct 2017 - Nov 2017 6 - 7 Dec 2017 - Jan 2018 8 - Total 2031810 Change of Scope proposals S No Proposal Date of first Current status COS Amount Expected/ Details submission to IE Actual date of approval 1 Construction of (05/11/2014) Recommended by + 10.12 Cr. - bridge at IE vide letter km 61+015 & dated: other structure 30.07.2016, lying pending in NHAI HQ. 2 Final COS for (30/06/2016) Recommended to + 52128128 (31.12.2017) construction of NHAI vide IE letter minor bridge dated: 10.05.2017
Total 2031810 Supporting Calculations for damages for reporting month S No Nature of defect Unit Total Quantity Rate Repair as Damages as per CA Damages at higher side Date of inspection No of days as per CA Damages from No of days Damages Damages amount Nil Damages for non-completion of major maintenance S No Period Amount of damages (RS) 1 UptoJune 2017 2031810 2 Jul 2017 - 3 Aug 2017 - 4 Sep 2017 - 5 Oct 2017 - 6 Nov 2017 - 7 Dec 2017 - 8 Jan 2018 - Total 2031810 Change of Scope proposals S No Proposal Details Date of first submission to IE Current status COS Amount Expected/ Actual date of approval 1 Construction of bridge at km 61+015 & other structure (05/11/2014) Recommended by IE vide letter dated: 30.07.2016, lying pending in NHAI HQ. + 10.12 Cr. - 2 Final COS for construction of minor bridge (30/06/2016) Recommended to NHAI vide IE letter dated: 10.05.2017 + 52128128 (31.12.2017)
MPR%20Jan.%202018.docx