Data Migration, Configure Software Implementation: $474,388 Interfaces; System & User Acceptance Testing, End User Training and Deployment System Roll Out for: 8/22/14 Data migration (WAVE) 9/19/14 Training (WAVE) 9/26/14 System testing 9/30/14 Deployment & Roll Out 12/31/14 Production Closeout Cost Breakdown: Software License Fee $747,370 Consulting Services Implementation $448,516 – Training - Implementation $25,872 Total Project Costs $1,221,758 $-0- Project Review, Lessons Learned, Archival 12/31/2014 Closeout: Activities, & End Parallel Data Integrity
Implementation: $474,388 Data Migration, Configure Software Interfaces; System & User Acceptance Testing, End User Training and Deployment System Roll Out for: Data migration (WAVE) Training (WAVE) System testing Deployment & Roll Out Production Closeout Cost Breakdown: Software License Fee $747,370 Consulting Services – Implementation $448,516 Training - Implementation $25,872 Total Project Costs $1,221,758 8/22/14 9/19/14 9/26/14 9/30/14 12/31/14 Closeout: $-0- Project Review, Lessons Learned, Archival Activities, & End Parallel Data Integrity 12/31/2014
NMDOT-Doc_Imaging_Cont_Mgmt-ProjectManagementPlan%20FINAL%202014-08-27.docx