Mon Thu Contractor conducts on-site training session #2 4 days 3/20/17 3/23/17 Thu Thu DELIVERABLE: Completion of the training course 0 days 3/23/17 3/23/17 Thu Thu Milestone Sign-Off 0 days 3/23/17 3/23/17 I/NetViewer & I/NetDispatcher for Trainers Mon Tue 2 days (IPST2404) 2/6/17 2/7/17 Mon Tue Contractor conducts on-site training session 2 days 2/6/17 2/7/17 Tue Tue DELIVERABLE: Completion of the training course 0 days 2/7/17 2/7/17 Tue Tue Milestone Sign-Off 0 days 2/7/17 2/7/17 Map Maintenance for I/CAD Systems Training Mon Thu 4 days (IPST8003) 12/5/16 12/8/16 Mon Thu Contractor conducts on-site training session 4 days 12/5/16 12/8/16 Thu Thu DELIVERABLE: Completion of the training course 0 days 12/8/16 12/8/16 Thu Thu Milestone Sign-Off 0 days 12/8/16 12/8/16 Tue Tue Product Documentation 1 day 11/17/15 11/17/15 Contractor delivers all product documentation Tue Tue including tailored documentation for any purchased 1 day 11/17/15 11/17/15 custom items Tue Tue DELIVERABLE: Product Documentation 0 days 11/17/15 11/17/15 Tue Tue Milestone Sign-Off 0 days 11/17/15 11/17/15 Wed Thu Cutover Plan 12 days 2/8/17 2/23/17 Wed Tue Contractor Develops draft cutover plan 5 days 2/8/17 2/14/17 Agency reviews plan and adds Agency personnel Wed Tue 5 days and tasks to the plan 2/15/17 2/21/17 Wed Thu Contractor reviews and finalizes plan 2 days 2/22/17 2/23/17
Contractor conducts on-site training session #2 4 days Mon 3/20/17 Thu 3/23/17 DELIVERABLE: Completion of the training course 0 days Thu 3/23/17 Thu 3/23/17 Milestone Sign-Off 0 days Thu 3/23/17 Thu 3/23/17 I/NetViewer & I/NetDispatcher for Trainers (IPST2404) 2 days Mon 2/6/17 Tue 2/7/17 Contractor conducts on-site training session 2 days Mon 2/6/17 Tue 2/7/17 DELIVERABLE: Completion of the training course 0 days Tue 2/7/17 Tue 2/7/17 Milestone Sign-Off 0 days Tue 2/7/17 Tue 2/7/17 Map Maintenance for I/CAD Systems Training (IPST8003) 4 days Mon 12/5/16 Thu 12/8/16 Contractor conducts on-site training session 4 days Mon 12/5/16 Thu 12/8/16 DELIVERABLE: Completion of the training course 0 days Thu 12/8/16 Thu 12/8/16 Milestone Sign-Off 0 days Thu 12/8/16 Thu 12/8/16 Product Documentation 1 day Tue 11/17/15 Tue 11/17/15 Contractor delivers all product documentation including tailored documentation for any purchased custom items 1 day Tue 11/17/15 Tue 11/17/15 DELIVERABLE: Product Documentation 0 days Tue 11/17/15 Tue 11/17/15 Milestone Sign-Off 0 days Tue 11/17/15 Tue 11/17/15 Cutover Plan 12 days Wed 2/8/17 Thu 2/23/17 Contractor Develops draft cutover plan 5 days Wed 2/8/17 Tue 2/14/17 Agency reviews plan and adds Agency personnel and tasks to the plan 5 days Wed 2/15/17 Tue 2/21/17 Contractor reviews and finalizes plan 2 days Wed 2/22/17 Thu 2/23/17
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx