74+400 76+850 Available 2.450 Work In Progress 2.450 Available Temple & trees considered as divine 76+850 76+930 0.080 0.080 Available Work In Progress were not 17 Uperdiha allowed to be felled by public 76+930 78+050 Available 1.120 Work In Progress 1.120 Available 78+050 78+200 Available 0.150 Work In Progress 0.150 Available 78+200 78+630 Available 0.430 Work In Progress 0.430 Available Pvt. Building, 78+630 78+660 0.030 0.030 Work In Progress Missing Available bits Pvt. Building, 78+660 78+690 0.020 Work In Progress 0.030 Missing Available bits 18 Kusunpur 78+690 78+780 Available 0.100 Work In Progress 0.090 Available 78+780 78+810 Available 0.030 Work In Progress 0.030 Available 78+810 79+160 Available 0.320 0.320 Land Problem LHS available. 79+160 0.160 0.180 (Missing BC completed Bits) 79+320 79+320 79+330 0.010 Available Work In Progress 0.010 79+330 82+290 Available 2.960 Work In Progress 2.960 Available 82+290 82+310 Available 0.020 Work In Progress 0.020 Available 82+310 82+370 Available 0.060 Work In Progress 0.060 Available 19 Bataharichandanpur 82+370 82+400 Available 0.030 Work In Progress. 0.030 Available 82+400 83+000 Available 0.600 Work In Progress 0.600 Available 83+000 83+600 0.60 Available 83+600 83+900 0.30 Available 20 Sanamasinabila 83+900 84+700 0.80 Available 84+700 86+400 1.70 Available
17 Uperdiha 74+400 76+850 2.450 Available 2.450 Available Work In Progress 76+850 76+930 0.080 Temple & trees considered as divine were not allowed to be felled by public 0.080 Available Work In Progress 76+930 78+050 1.120 Available 1.120 Available Work In Progress 78+050 78+200 0.150 Available 0.150 Available Work In Progress 18 Kusunpur 78+200 78+630 0.430 Available 0.430 Available Work In Progress 78+630 78+660 0.030 Pvt. Building, Missing bits 0.030 Available Work In Progress 78+660 78+690 0.030 Pvt. Building, Missing bits 0.020 Available Work In Progress 78+690 78+780 0.090 Available 0.100 Available Work In Progress 78+780 78+810 0.030 Available 0.030 Available Work In Progress 78+810 79+160 0.320 Available 0.320 79+160 79+320 0.180 Land Problem (Missing Bits) 0.160 LHS available. BC completed 79+320 79+330 0.010 0.010 Available Work In Progress 79+330 82+290 2.960 Available 2.960 Available Work In Progress 19 Bataharichandanpur 82+290 82+310 0.020 Available 0.020 Available Work In Progress 82+310 82+370 0.060 Available 0.060 Available Work In Progress 82+370 82+400 0.030 Available 0.030 Available Work In Progress. 82+400 83+000 0.600 Available 0.600 Available Work In Progress 20 83+000 83+600 0.60 Available Sanamasinabila 83+600 83+900 0.30 Available 83+900 84+700 0.80 Available 84+700 86+400 1.70 Available
MPR-March___%20%20%20%202017.docx