TYPICAL WATER INFRASTRUCTURE PROJECT IMPLEMENTATION METHODOLOGY PHASES PLANNING HANDOVER FOR IMPLEMENTATION HANDOVER FOR OPERATIONS OPERATIONS & IMPLEMENTATION MAINTENANCE Need assessment Pre-feasibility Feasibility Project preparation Tender design & Detail design & Commissioning Assessment & & reconnaissance investigation investigation documentation construction close out investigation BUSINESS definition report Pre-feasibility report Feasibility report Funding strategy Loan agreement (for Financing reviews Financing reviews Business close out framework off budget) report PUBLIC - - External stakeholder Public relations (PR) Execution as per PR Execution as per PR Execution as per PR Public relations close RELATIONS list plan plan plan plan out report ENGINEERING Reconnaissance Viable option Preliminary design Engineering plan Tender design Ready for Ready for operation Engineering close report packages package package commissioning (RFO) out report (RFC) ENVIRONMENT Environmental Environmental Record of decision Environmental plan Final Environmental Execution as per Execution as per Environmental close issues and fatal Affairs registration (ROD) plan Environmental plan Environmental plan out report flaws HEALTH AND - - - Health and Safety Health and Safety Health and Safety Health and Safety Health and Safety SAFETY Impact Assessment specifications file archive close out report PROJECT Project charter Project Execution as per PIP Execution as per PIP Execution as per PIP Project close out MANAGEMENT implementation plan report (PIP) RESPONSIBILITY INTEGRATED PLANNING IMPLEMENTER IMPLEMENTER OPERATOR OFF BUDGET CO-FUNDED
TYPICAL WATER INFRASTRUCTURE PROJECT IMPLEMENTATION METHODOLOGY PHASES PLANNING HANDOVER FOR IMPLEMENTATION IMPLEMENTATION HANDOVER FOR OPERATIONS OPERATIONS & MAINTENANCE Need assessment & reconnaissance investigation Pre-feasibility investigation Feasibility investigation Project preparation Tender design & documentation Detail design & construction Commissioning Assessment & close out BUSINESS definition report Pre-feasibility report Feasibility report Funding strategy framework Loan agreement (for off budget) Financing reviews Financing reviews Business close out report PUBLIC RELATIONS - - External stakeholder list Public relations (PR) plan Execution as per PR plan Execution as per PR plan Execution as per PR plan Public relations close out report ENGINEERING Reconnaissance report Viable option packages Preliminary design package Engineering plan Tender design package Ready for commissioning (RFC) Ready for operation (RFO) Engineering close out report ENVIRONMENT Environmental issues and fatal flaws Environmental Affairs registration Record of decision (ROD) Environmental plan Final Environmental plan Execution as per Environmental plan Execution as per Environmental plan Environmental close out report HEALTH AND SAFETY - - - Health and Safety Impact Assessment Health and Safety specifications Health and Safety file Health and Safety archive Health and Safety close out report PROJECT MANAGEMENT Project charter Project implementation plan (PIP) Execution as per PIP Execution as per PIP Execution as per PIP Project close out report RESPONSIBILITY INTEGRATED PLANNING IMPLEMENTER IMPLEMENTER OPERATOR OFF BUDGET CO-FUNDED
170523TypicalProjectImplementationMethodology.docx