6 EXECUTIVE SUMMARY This executive summary presents the activities of the Concessionaire and the Independent Consultant during the month Jul 2018. Matters related to the implementation of the Project are as under: 1.Major Events: There were no major events during the month. 2. Removal of Encroachments: Concessionaire has been handed over 100% land acquired for the project. It is obligatory on part of the Concessionaire to keep ROW free from encroachments. Concessionaire has reported that locals have illegally constructed structures within ROW from Ch. 60.800 to Ch. 61.400 (RHS). Concessionaire is obliged to protect land within ROW and has been advised to remove encroachments with the help from Police / District administration if need be, at the earliest. 3. Safety Measures: Maintenance of pavement, road marking, kerb painting, blinkers is not being done by the Concessionaire in a satisfactory manner. The state of street lights is given below- Chainage No. of High Date of No. of lights Masts not Inspection From TO not working working 0 08 39.960 42.300 0 42.300 47.200 12 0 15 47.200 49.000 0 17-07-2018 03 49.000 51.000 0 00 51.000 52.000 0 01 57.400 57.550 0 67.300 67.550 06
6 EXECUTIVE SUMMARY This executive summary presents the activities of the Concessionaire and the Independent Consultant during the month Jul 2018. Matters related to the implementation of the Project are as under: 1.Major Events: There were no major events during the month. 2. Removal of Encroachments: Concessionaire has been handed over 100% land acquired for the project. It is obligatory on part of the Concessionaire to keep ROW free from encroachments. Concessionaire has reported that locals have illegally constructed structures within ROW from Ch. 60.800 to Ch. 61.400 (RHS). Concessionaire is obliged to protect land within ROW and has been advised to remove encroachments with the help from Police / District administration if need be, at the earliest. 3. Safety Measures: Maintenance of pavement, road marking, kerb painting, blinkers is not being done by the Concessionaire in a satisfactory manner. The state of street lights is given below- Date of Inspection Chainage No. of lights not working No. of High Masts not working From TO 17-07-2018 39.960 42.300 08 0 42.300 47.200 12 0 47.200 49.000 15 0 49.000 51.000 03 0 51.000 52.000 00 0 57.400 57.550 01 0 67.300 67.550 06 0
MPR%20July%202018.docx