2 LT poles No 1 3 Transformers No Nil Not in Scope 4 Telephone cable (OFC) km Nil Utilities: Public health 5 Water pipeline km Nil Nil 6 Hand pumps No Nil Encroachments 7 Residential buildings No Nil Nil 8 No Nil 9 Mosque No Nil 10 FCI go downs No Nil 11 CRPF camps No Trees 12 Social forestry No Nil Compensation not paid.( process) 13 public No 600 14 Walnut No Nil 15 Chinar No Nil Details and status of utilities, encroachments and trees - District: Srinagar Ser Utility / encroachment Unit Quantity Status Utilities: Electrical 1 HT tower No Nil Estimates approved 2 LT poles No 4 3 Transformers No Nil Not in Scope 4 Telephone cable (OFC) Km Nil Utilities: Public health 4 5 Water pipeline No Estimates approved Crossings 6 Hand pumps No Nil Encroachments 7 Residential buildings No 18 8 Shops No Nil Dismantling completed. 9 Mosque No Nil 10 FCI go No Nil 11 CRPF camps No Nil Trees Cut Balance 12 Social forestry No Nil Nil Nil
2 LT poles No 1 3 Transformers No Nil 4 Telephone cable (OFC) km Nil Not in Scope Utilities: Public health 5 Water pipeline km Nil Nil 6 Hand pumps No Nil Encroachments 7 Residential buildings No Nil 8 No Nil 9 Mosque No Nil 10 FCI go downs No Nil 11 CRPF camps No Nil Trees 12 Social forestry No Nil 13 public No 600 Compensation not paid.( process) 14 Walnut No Nil 15 Chinar No Nil Details and status of utilities, encroachments and trees - District: Srinagar Ser Utility / encroachment Unit Quantity Status Utilities: Electrical 1 HT tower No Nil Estimates approved 2 LT poles No 4 3 Transformers No Nil 4 Telephone cable (OFC) Km Nil Not in Scope Utilities: Public health 5 Water pipeline No 4 Crossings Estimates approved 6 Hand pumps No Nil Encroachments 7 Residential buildings No 18 Dismantling completed. 8 Shops No Nil 9 Mosque No Nil 10 FCI go No Nil 11 CRPF camps No Nil Trees Cut Balance 12 Social forestry No Nil Nil Nil
MPR%20May%202014.docx