Intermediate Results 0 Achievement: July 15, 2017 10,000 July 15, Indicator 2: Minor Maintenance of more than 2017 Completion of minor 10,729 m length of bridges repairs of bridges on completed SRN (Cumulative meters) 0 Achievement: July 15, 2017 6,000 July 15, Intermediate Results Indicator 3: New New construction of 6,61 8m 2017 bridges or improved length of bridges (76 bridges) on SRN (Cumulative completed meters) Intermediate Results 0 100% achieved. July 15, 2017 60% condition survey and July 15, Indicator 4: Improved BMS operational in the DoR. BMS update 2017 Bridge Asset Public version of BMS is Management (Number available on the DoR website:. of actions completed) The DoR has made the BMS compatible with Annual Road Maintenance Plan and also with a tablet-based BSM for budgeting and monitoring and reporting purpose. BMS updated completely. Intermediate Results 0 GRM policy developed and July 15, 2017 Adoption and July 15, Indicator 5: Increased approved. implementation of an 2017 effectiveness of the The DoR formally launched the appropriate grievance institutions responsible GRM system on 16, 2014. handling mechanism by for bridge sector GRM Procedural Manual the DoR. management (Number approved. of actions completed) Work in progress to mainstream the GRM system particularly in field-level DoR offices according to an agreed action plan. Annex 2. Disbursement-Linked Indicators (DLIs)
Intermediate Results Indicator 2: Completion of minor repairs of bridges on SRN (Cumulative meters) 0 Achievement: Minor Maintenance of more than 10,729 m length of bridges completed July 15, 2017 10,000 July 15, 2017 Intermediate Results Indicator 3: New bridges or improved on SRN (Cumulative meters) 0 Achievement: New construction of 6,61 8m length of bridges (76 bridges) completed July 15, 2017 6,000 July 15, 2017 Intermediate Results Indicator 4: Improved Bridge Asset Management (Number of actions completed) 0 100% achieved. BMS operational in the DoR. Public version of BMS is available on the DoR website:. The DoR has made the BMS compatible with Annual Road Maintenance Plan and also with a tablet-based BSM for budgeting and monitoring and reporting purpose. BMS updated completely. July 15, 2017 60% condition survey and BMS update July 15, 2017 Intermediate Results Indicator 5: Increased effectiveness of the institutions responsible for bridge sector management (Number of actions completed) 0 GRM policy developed and approved. The DoR formally launched the GRM system on 16, 2014. GRM Procedural Manual approved. Work in progress to mainstream the GRM system particularly in field-level DoR offices according to an agreed action plan. July 15, 2017 Adoption and implementation of an appropriate grievance handling mechanism by the DoR. July 15, 2017 Annex 2. Disbursement-Linked Indicators (DLIs)
Nepal-BIMP-P125495-ICR-Main-Document-Approved-1-15-2018-01162018.docx