Transport connectivity T1 Road Transport (Construction Phase) All Construction T001 to T007 To enable a – Develop and implement a transport management plan(s) in consultation with the relevant road significant increase in management authorities to minimise disruption to traffic, car parking, pedestrian and bicycle the capacity of the movements during construction, including but not limited to: metropolitan rail Management of any temporary or permanent full or partial closure of traffic lanes including network and provide (but not limited to): multimodal connections, while Childers Street, Kensington adequately managing Royal Parade, Grattan Street and Barry Street, Parkville effects of the works on Franklin Street, A’Beckett Street and Little La Trobe Street at CBD North the broader transport network, both during Flinders Street and Flinders Lane at CBD South and after the Linlithgow Avenue, Melbourne construction of the project St Kilda Road, Domain Road, Albert Road at Domain Toorak Road at Fawkner Park Osborne Street, William Street in South Yarra Monitoring of travel behaviour changes caused by construction including baseline data and periodic reporting on behaviour change. Use this data as an input to the design of transport networks following construction Traffic management plan(s) must be developed recognising other projects operating concurrently, where relevant Provision for a minimum of one lane for traffic in each direction on St Kilda Road to be maintained throughout the construction within the Domain station precinct Potential routes for construction vehicles travelling to and from all Melbourne construction work sites, recognising sensitive receptors Provision of suitable routes for vehicles to maintain connectivity for road to JJ Holland Park, South Kensington station and to the medical and educational facilities adjacent to the Parkville construction work site
Transport connectivity – To enable a significant increase in the capacity of the metropolitan rail network and provide multimodal connections, while adequately managing effects of the works on the broader transport network, both during and after the construction of the project T1 Road Transport (Construction Phase) Develop and implement a transport management plan(s) in consultation with the relevant road management authorities to minimise disruption to traffic, car parking, pedestrian and bicycle movements during construction, including but not limited to: Management of any temporary or permanent full or partial closure of traffic lanes including (but not limited to): Childers Street, Kensington Royal Parade, Grattan Street and Barry Street, Parkville Franklin Street, A’Beckett Street and Little La Trobe Street at CBD North Flinders Street and Flinders Lane at CBD South Linlithgow Avenue, Melbourne St Kilda Road, Domain Road, Albert Road at Domain Toorak Road at Fawkner Park Osborne Street, William Street in South Yarra Monitoring of travel behaviour changes caused by construction including baseline data and periodic reporting on behaviour change. Use this data as an input to the design of transport networks following construction Traffic management plan(s) must be developed recognising other projects operating concurrently, where relevant Provision for a minimum of one lane for traffic in each direction on St Kilda Road to be maintained throughout the construction within the Domain station precinct Potential routes for construction vehicles travelling to and from all Melbourne construction work sites, recognising sensitive receptors Provision of suitable routes for vehicles to maintain connectivity for road to JJ Holland Park, South Kensington station and to the medical and educational facilities adjacent to the Parkville construction work site All Construction T001 to T007
MMRP_Chapter-23_Environmental-Management-Framework.docx