Testing Test Execution Percentage by A metric to indicate the Type percentage of tests executed by use case and subsystem. The status of testing efforts and a software quality indicator. Testing Percentage of Test Cases An indicator to show the pass Passed percentage of test scenarios and test cases Testing Number of Defects Found by An indicator to show how Inspection (DFI) many defects the customer has found through inspection of the software 6.7 QUALITY AND CONTROL Quality Management includes the processes required to ensure that the project will satisfy the needs for which it was undertaken. It includes all activities of the overall management function that determine the quality policy, objectives, quality assurance, quality control, and quality improvement, within the quality system. 6.7.1 Quality standards are defined to support the acceptance criteria for each deliverable. Tracking Tool or No. Quality Standard Measure Review of 1 Deliverables conform to style and grammar standards? deliverables Agency-approved Contractor Status 2 Are project status reports accurate and completed on time? Report Template, Transmittals, Status Log Are project issues being handled within appropriate Issues Log, Status 3 timeframes and being escalated as appropriate (avoiding Meeting Minutes stale issues)? Are risks reviewed regularly with mitigation plans Risk Log, Status 4 developed for high impact/probable risks? Meeting Minutes Project Schedule, Is the project schedule current on the progress of project 5 Status Meeting activities? Minutes
Testing Test Execution Percentage by Type A metric to indicate the percentage of tests executed by use case and subsystem. The status of testing efforts and a software quality indicator. Testing Percentage of Test Cases Passed An indicator to show the pass percentage of test scenarios and test cases Testing Number of Defects Found by Inspection (DFI) An indicator to show how many defects the customer has found through inspection of the software 6.7 QUALITY AND CONTROL Quality Management includes the processes required to ensure that the project will satisfy the needs for which it was undertaken. It includes all activities of the overall management function that determine the quality policy, objectives, quality assurance, quality control, and quality improvement, within the quality system. 6.7.1 Quality standards are defined to support the acceptance criteria for each deliverable. No. Quality Standard Tracking Tool or Measure 1 Deliverables conform to style and grammar standards? Review of deliverables 2 Are project status reports accurate and completed on time? Agency-approved Contractor Status Report Template, Transmittals, Status Log 3 Are project issues being handled within appropriate timeframes and being escalated as appropriate (avoiding stale issues)? Issues Log, Status Meeting Minutes 4 Are risks reviewed regularly with mitigation plans developed for high impact/probable risks? Risk Log, Status Meeting Minutes 5 Is the project schedule current on the progress of project activities? Project Schedule, Status Meeting Minutes
MVD%20C-Mod%20PMP%20v2.0%202011-08-24.docx