Critical Issues & Action Log 1.2 1.2.1 Pending issues and Action Log – Expected Action(s) Chainage(s) affected Length affected Action(s) taken till date/ Actual Ongoing/ suggested by Issue Concerned due to the issue (Km) (km) now Date for SNo Type New Issue/ the IE Description Authority resolving Resolved From To 21.602 carriageway Every month the Land Land Km. i.e. 17.58% for matter being followed The matter 21.602 Km. land handed 1 Handed Ongoing NHAI MCW and 52.225 up with NHAI, CALA follow with over to concessionaire Over Km. i.e. 35.95% for West Bengal and Authority SR CALA Jharkhand Recently authority had Govindpur Land The matter 406+500 410+000 convened meeting 2 and Ongoing NHAI 3.5 Km. and 3 Km. being follow with 426+000 429+000 dated 24.07.2016 with Nirsa Issue Authority Public Representative and Administration Valuation of Land structures has been The matter 3 Bograchotti Ongoing NHAI 468+000 470+000 2.0 Km. completed by being follow with Issue intervention of District Authority administration NHAI/M/s Great The matter GEECL Gas Eastern Matter is pending with 4 Ongoing 455+750 505+900 25 Km. being follow with Pipeline Issue Energy Hon’ble High Court Authority Corporation Limited
1.2 Critical Issues & Action Log 1.2.1 – Pending issues and Action Log SNo Issue Description Type Ongoing/ New Issue/ Resolved Concerned Authority Chainage(s) affected due to the issue (Km) Length affected (km) Action(s) taken till now Action(s) suggested by the IE Expected date/ Actual Date for resolving From To 1 Land Handed Over Land Ongoing NHAI 21.602 Km. land handed over to concessionaire 21.602 carriageway Km. i.e. 17.58% for MCW and 52.225 Km. i.e. 35.95% for SR Every month the matter being followed up with NHAI, CALA West Bengal and CALA Jharkhand The matter follow with Authority 2 Govindpur and Nirsa Land Issue Ongoing NHAI 406+500 426+000 410+000 429+000 3.5 Km. and 3 Km. Recently authority had convened meeting dated 24.07.2016 with Public Representative and Administration The matter being follow with Authority 3 Bograchotti Land Issue Ongoing NHAI 468+000 470+000 2.0 Km. Valuation of structures has been completed by intervention of District administration The matter being follow with Authority 4 GEECL Gas Pipeline Issue Ongoing NHAI/M/s Great Eastern Energy Corporation Limited 455+750 505+900 25 Km. Matter is pending with Hon’ble High Court The matter being follow with Authority
MONTHLY%20PROGRESS%20REPORT%20-DECEMBER%202016.docx