Table 8–4 Environmental Performance Requirements for Transport Connectivity Draft EES evaluation Proposed mitigation Risk objective Environmental Performance Requirements measures Precinct Timing No. Transport Road Transport (Construction phase) Prepare Transport All Construction T001 Management Plan connectivity – Develop and implement a transport management plan(s) in consultation with the relevant T007 To enable a road management authorities to minimise disruption to traffic, car parking, pedestrian Consult with – significant and bicycle movements during construction, including but not limited to: relevant increase in the authorities Management of any temporary or permanent full or partial closure of traffic lanes capacity of the including (but not limited to): Consult with metropolitan rail emergency Childers Street, Kensington network and services provide Royal Parade, Grattan Street and Barry Street, Parkville multimodal Franklin Street, A’Beckett Street and Little La Trobe Street at CBD North connections, Flinders Street and Flinders Lane at CBD South while adequately managing effects Linlithgow Avenue, Melbourne of the works on St Road, Domain Road, Albert Road at Domain the broader transport Toorak Road West at Fawkner Park network, both Osborne Street, William Street in South Yarra during and after Monitoring of travel behaviour changes caused by construction works, including the construction baseline data and periodic reporting on behaviour change. Use this of the project data as an input to the design of transport networks following construction Traffic management plan(s) must be developed recognising other projects operating concurrently, where relevant Provision for a minimum of one lane for traffic in each direction on St Kilda Road to be maintained throughout the construction within the Domain station precinct Potential routes for construction vehicles travelling to and from all Melbourne Metro construction work sites, recognising sensitive receptors Provision of suitable routes for vehicles to maintain connectivity for road users to JJ Holland Park, South Kensington station and to the medical and educational facilities adjacent to the Parkville construction work site Provision of alternative routes for trucks accessing the 50 Lloyd Street Business Estate, Kensington
Table 8–4 Environmental Performance Requirements for Transport Connectivity Draft EES evaluation objective Environmental Performance Requirements Proposed mitigation measures Precinct Timing Risk No. Transport connectivity – To enable a significant increase in the capacity of the metropolitan rail network and provide multimodal connections, while adequately managing effects of the works on the broader transport network, both during and after the construction of the project Road Transport (Construction phase) Develop and implement a transport management plan(s) in consultation with the relevant road management authorities to minimise disruption to traffic, car parking, pedestrian and bicycle movements during construction, including but not limited to: Management of any temporary or permanent full or partial closure of traffic lanes including (but not limited to): Childers Street, Kensington Royal Parade, Grattan Street and Barry Street, Parkville Franklin Street, A’Beckett Street and Little La Trobe Street at CBD North Flinders Street and Flinders Lane at CBD South Linlithgow Avenue, Melbourne St Road, Domain Road, Albert Road at Domain Toorak Road West at Fawkner Park Osborne Street, William Street in South Yarra Monitoring of travel behaviour changes caused by construction works, including baseline data and periodic reporting on behaviour change. Use this data as an input to the design of transport networks following construction Traffic management plan(s) must be developed recognising other projects operating concurrently, where relevant Provision for a minimum of one lane for traffic in each direction on St Kilda Road to be maintained throughout the construction within the Domain station precinct Potential routes for construction vehicles travelling to and from all Melbourne Metro construction work sites, recognising sensitive receptors Provision of suitable routes for vehicles to maintain connectivity for road users to JJ Holland Park, South Kensington station and to the medical and educational facilities adjacent to the Parkville construction work site Provision of alternative routes for trucks accessing the 50 Lloyd Street Business Estate, Kensington Prepare Transport Management Plan Consult with relevant authorities Consult with emergency services All Construction T001 – T007
MMRP_Chapter-08_Transport.docx