Is MOI/MEDPA gradually Is the graduation of MEDEP Number of Districts that Interviews with project MOI and taking over responsibility to MEDPA progressing as from MEDEP staff records “graduated” for management of MED planned? to MEDPA compared to Interviews MIS delivery in the Districts as What are ate reasons for plan MOI/MEDPA planned? slow progress (if any)? Number and functionality How can the graduation of DEDCs and VEDCs process be speeded up? Compare access to services and impact before and after (as under goal and access level) To what extent have the Management and other staff Interviews with MOI, Project reports above contributed to causal explanations (i.e. DSCI, officials Interview effective, quality and answers linking building the Interviews with project notes inclusive MED services system with access to stakeholders being accessed? services) Is MOI effectively Number of coordination Interviews with MOI, Project staff coordinating other PSD meetings DSCI, CSIDB officials presentation programmes? Actions taken after Interviews with project and interviews meetings stakeholders MOI records Satisfaction of other Interviews with Meeting programmes programmes minutes Is MOI building additional GoN longer-term plans in Interviews with MOI, GoN policies, support for MEDPA? MED DSCI and CSIDB plans Actions undertaken to build Consultative meetings support with DFAT and UNDP Donors express interest in supporting MEDPA Is a staff incentive scheme in % staff who have received Interviews with staff Project reports place? incentives MOI Has a plan been developed Staff turnover trends documentation and approved? Staff satisfaction MOI records Are MOI and District level Number of Districts were Project staff interviews Project reports institutions able to deliver MEDPA is being Interviews with MOI MEDPA without MEDEP implemented without Interviews with DDCs, support? technical and financial DEDCs Are required structures, support from MEDEP capacities and mechanisms Views of those involved in and functioning?
Is MOI/MEDPA gradually taking over responsibility for management of MED delivery in the Districts as planned? Is the graduation of MEDEP to MEDPA progressing as planned? What are ate reasons for slow progress (if any)? How can the graduation process be speeded up? Number of Districts that “graduated” from MEDEP to MEDPA compared to plan Number and functionality of DEDCs and VEDCs Compare access to services and impact before and after (as under goal and access level) Interviews with project staff Interviews MOI/MEDPA MOI and records MIS To what extent have the above contributed to effective, quality and inclusive MED services being accessed? Management and other staff causal explanations (i.e. answers linking building the system with access to services) Interviews with MOI, DSCI, officials Interviews with project stakeholders Project reports Interview notes Is MOI effectively coordinating other PSD programmes? Number of coordination meetings Actions taken after meetings Satisfaction of other programmes Interviews with MOI, DSCI, CSIDB officials Interviews with project stakeholders Interviews with programmes Project staff presentation and interviews MOI records Meeting minutes Is MOI building additional support for MEDPA? GoN longer-term plans in MED Actions undertaken to build support Donors express interest in supporting MEDPA Interviews with MOI, DSCI and CSIDB Consultative meetings with DFAT and UNDP GoN policies, plans Is a staff incentive scheme in place? Has a plan been developed and approved? % staff who have received incentives Staff turnover trends Staff satisfaction Interviews with staff Project reports MOI documentation MOI records Are MOI and District level institutions able to deliver MEDPA without MEDEP support? Are required structures, capacities and mechanisms in and functioning? Number of Districts were MEDPA is being implemented without technical and financial support from MEDEP Views of those involved Project staff interviews Interviews with MOI Interviews with DDCs, DEDCs Project reports
nepal-micro-enterprise-development-programme-medep-mid-term-evaluation-report.docx