Tabl I-6 4. Plans for work to be accomplished during next OCE A Implementation life-cycle phase [Baseline for Phase C at PDR; baseline for Phase D at SIR; baseline for Phase E at MRR/FRR; baseline for Phase F at DR] Tabl I-6 5. Documentation of performance against Formulation OCE A Agreement (see #1 above) or against plans for work to be accomplished during Implementation life-cycle phase (see #3 above), including performance against baselines and status/closure of formal actions from previous KDP Tabl I-6 OCE A 6.Project Baselines [Baseline at PDR] Tabl I-6 OCE A 6.a. Top technical, cost, schedule and safety risks, risk mitigation plans, and associated resources Tabl I-6 OCE A 6.b. Staffing requirements and plans Tabl I-6 FRED A 6.c. Infrastructure requirements and plans, business case analysis for infrastructure Capitalization Determination OCFO Form (CDF) (NASA Form 1739) Tabl I-6 OCE A 6.d. Schedule [Baseline Integrated Master Schedule at PDR] Tabl I-6 OCE A 6.e. Cost Estimate (Risk-Informed or Schedule-Adjusted Depending on Phase) [Risk-informed and baseline at PDR] Tabl I-6 OCE A 6.f. Basis of Estimate (cost and schedule) Tabl I-6 CAD X A 6.g. Joint Cost and Schedule Confidence Level(s) and supporting documentation [Baseline at PDR] Tabl I-6 OCE A A 6.h. External Cost and Schedule Commitments [Baseline at PDR] Tabl I-6 CAD X A 6.i. CADRe [Baseline at PDR] Tabl I-6 OCE A 7. Decommissioning/Disposal Plan [Baseline at DR] Table I-7 Single-Project Program Plan Control Plans Maturity Matrix Tabl I-7 OCE A 1. Technical, Schedule, and Cost Control Plan [Baseline at SDR/MDR]
Tabl I-6 4. Plans for work to be accomplished during next Implementation life-cycle phase [Baseline for Phase C at PDR; baseline for Phase D at SIR; baseline for Phase E at MRR/FRR; baseline for Phase F at DR] OCE A Tabl I-6 5. Documentation of performance against Formulation Agreement (see #1 above) or against plans for work to be accomplished during Implementation life-cycle phase (see #3 above), including performance against baselines and status/closure of formal actions from previous KDP OCE A Tabl I-6 6.Project Baselines [Baseline at PDR] OCE A Tabl I-6 6.a. Top technical, cost, schedule and safety risks, risk mitigation plans, and associated resources OCE A Tabl I-6 6.b. Staffing requirements and plans OCE A Tabl I-6 6.c. Infrastructure requirements and plans, business case analysis for infrastructure Capitalization Determination Form (CDF) (NASA Form 1739) FRED OCFO A Tabl I-6 6.d. Schedule [Baseline Integrated Master Schedule at PDR] OCE A Tabl I-6 6.e. Cost Estimate (Risk-Informed or Schedule-Adjusted Depending on Phase) [Risk-informed and baseline at PDR] OCE A Tabl I-6 6.f. Basis of Estimate (cost and schedule) OCE A Tabl I-6 6.g. Joint Cost and Schedule Confidence Level(s) and supporting documentation [Baseline at PDR] CAD X A Tabl I-6 6.h. External Cost and Schedule Commitments [Baseline at PDR] OCE A A Tabl I-6 6.i. CADRe [Baseline at PDR] CAD X A Tabl I-6 7. Decommissioning/Disposal Plan [Baseline at DR] OCE A Table I-7 Single-Project Program Plan Control Plans Maturity Matrix Tabl I-7 1. Technical, Schedule, and Cost Control Plan [Baseline at SDR/MDR] OCE A
OCE_37.docx