support DHBs to implement the DHBs to appoint to roles by January psychological and social support 2016 workforce initiative National Lead annual work plan implemented by June 2016 review the extent of pressures on the Scoping to develop a new approach to medical physicist workforce to identify funding for the training and retention of areas of need Medical Physicists in New Zealand to be completed June 2016 scope the activities required to ensure a In conjunction with the gynaecological sustainable gynae-oncology surgical oncology specialists, identify strategies workforce for addressing the shortage of gynaecological oncologists by June 2016 Regional activities Who What Performance indicator The regional support DHBs to implement regional Regular monitoring activities and cancer priority initiatives for: reporting requirements met networks will medical oncology services regional radiation oncology services support DHBs to implement the Faster Findings from the 2014/15 service cancer treatment programme, including reviews are implemented and the review of services against the next round of support implementation of national treatment tumour standards are completed by June tumour standards 2016 and support DHBs to improve coverage Quarterly monitoring DHB activity and functionality of MDMs through policy priority 24 implementation of service Service Improvement Fund project improvement activities to improve milestones met Diagnosis cancer services support DHBs to improve consistency of Achievement of the colonoscopy wait referral, and timeliness of access, to time indicator policy priority 29 colonoscopy The regional support DHBs to implement the cancer Implementation of regional cancer psychological and social support commence by January 2016 networks will workforce initiative Enablers Identify regional priorities and commence support DHBs to implement the Cancer Health implementation by June 2016 Information Strategy Local activities Who What Performance indicator
support DHBs to implement the psychological and social support workforce initiative DHBs to appoint to roles by January 2016 National Lead annual work plan implemented by June 2016 review the extent of pressures on the medical physicist workforce to identify areas of need Scoping to develop a new approach to funding for the training and retention of Medical Physicists in New Zealand to be completed June 2016 scope the activities required to ensure a sustainable gynae-oncology surgical workforce In conjunction with the gynaecological oncology specialists, identify strategies for addressing the shortage of gynaecological oncologists by June 2016 Regional activities Who What Performance indicator Diagnosis and treatment The regional cancer networks will support DHBs to implement regional priority initiatives for: medical oncology services regional radiation oncology services Regular monitoring activities and reporting requirements met support DHBs to implement the Faster cancer treatment programme, including support implementation of national tumour standards support DHBs to improve coverage and functionality of MDMs implementation of service improvement activities to improve cancer services Findings from the 2014/15 service reviews are implemented and the review of services against the next round of tumour standards are completed by June 2016 Quarterly monitoring DHB activity through policy priority 24 Service Improvement Fund project milestones met support DHBs to improve consistency of referral, and timeliness of access, to colonoscopy Achievement of the colonoscopy wait time indicator policy priority 29 Enablers The regional cancer networks will support DHBs to implement the cancer psychological and social support workforce initiative Implementation of regional commence by January 2016 support DHBs to implement the Cancer Health Information Strategy Identify regional priorities and commence implementation by June 2016 Local activities Who What Performance indicator
national-cancer-programme-work-plan-2015.docx