TASK DELIVERABLES Ref Deliverable Description Due Date Completion Criteria 1 Preliminary Design Review 2 weeks See Section “Reference after Design Review” “Preliminary contract award 2 Critical Design Review 4 weeks See Section Design “Critical after Review” contract Award 3 Operational Readiness Review 12 weeks See Section “Operational after Readiness Review” contract award 4 Electrical and Mechanical 14 weeks All documentation indicated in engineering drawings, substantiation after Section is completed, by contractor record, documentation delivered. contract and approved by NASA Technical Instructions for Continued award Representative. Airworthiness New equipment maintenance manuals and AFM Supplements Component certification / conformity documentation as required. 5 Completed aircraft modifications. 15 weeks All items listed in item 5 must be Dependent received by NASA before upon item 4 proceeding to system flight completion checkout(s) and received by NASA. REFERENCE
TASK DELIVERABLES Ref Deliverable Description Due Date Completion Criteria 1 Preliminary Design Review 2 weeks after contract award See Section “Reference “Preliminary Design Review” 2 Critical Design Review 4 weeks after contract Award See Section “Critical Design Review” 3 Operational Readiness Review 12 weeks after contract award See Section “Operational Readiness Review” 4 Electrical and Mechanical engineering drawings, substantiation record, documentation delivered. Instructions for Continued Airworthiness New equipment maintenance manuals and AFM Supplements Component certification / conformity documentation as required. 14 weeks after contract award All documentation indicated in Section is completed, by contractor and approved by NASA Technical Representative. 5 Completed aircraft modifications. 15 weeks Dependent upon item 4 completion and received by NASA. All items listed in item 5 must be received by NASA before proceeding to system flight checkout(s) REFERENCE
160365-OTHER-001-001.docx