Annex 1. Results Framework and Key Outputs Date (of the data End-of-Project Target Indicators Baseline Value Date Progress to Date Date collection) Value PDO: To provide safe, reliable, and cost-effective bridges on Nepal’s Strategic Roads Networks PDO-level Results indicators 53% October 2012 Achievement: 81.2%. Total July 15, 2017 75% July 15, PDO Indicator 1: Improved condition of number of bridges in good or fair 2017 bridges on SRN condition: 1,387 numbers, out of (The percentage of total existing 1,709 bridges. bridges on SRN rated as being in good or fair condition) 6% October 2012 Achievement: Reduced to 1%. July 15, 2017 1% July 15, PDO Indicator 2: Reduced number of Total number of bridges in unsafe 2017 structurally unsafe condition: 17 (total existing 1,709 bridges bridges). (The percentage of bridges on SRN rated as structurally unsafe) PDO Indicator 3: Negligible October 2012 Achievement: Bridge works July 15, 2017 50 July 15, Strengthened completed on planned schedule 2017 performance 63%. management in the bridge sector (Percentage of bridge works completed on planned schedule) Intermediate Result indicators Intermediate Results 0 Achievement: July 15, 2017 14,125 July 15, maintenance of 16,139 m 2017 Indicator 1: Completion of major length of bridges completed maintenance of bridges on SRN (Cumulative meters)
Annex 1. Results Framework and Key Outputs Indicators Baseline Value Date Progress to Date Date (of the data collection) End-of-Project Target Value Date PDO: To provide safe, reliable, and cost-effective bridges on Nepal’s Strategic Roads Networks PDO-level Results indicators PDO Indicator 1: Improved condition of bridges on SRN (The percentage of bridges on SRN rated as being in good or fair condition) 53% October 2012 Achievement: 81.2%. Total number of bridges in good or fair condition: 1,387 numbers, out of total existing 1,709 bridges. July 15, 2017 75% July 15, 2017 PDO Indicator 2: Reduced number of structurally unsafe bridges (The percentage of bridges on SRN rated as structurally unsafe) 6% October 2012 Achievement: Reduced to 1%. Total number of bridges in unsafe condition: 17 (total existing 1,709 bridges). July 15, 2017 1% July 15, 2017 PDO Indicator 3: Strengthened performance management in the bridge sector (Percentage of bridge works completed on planned schedule) Negligible October 2012 Achievement: Bridge works completed on planned schedule 63%. July 15, 2017 50 July 15, 2017 Intermediate Result indicators Intermediate Results Indicator 1: Completion of major maintenance of bridges on SRN (Cumulative meters) 0 Achievement: maintenance of 16,139 m length of bridges completed July 15, 2017 14,125 July 15, 2017
Nepal-BIMP-P125495-ICR-Main-Document-Approved-1-15-2018-01162018.docx