Pedestrian safety State Roads RSAC has referred 430,000 0 package Stage State Growth consideration of – 2 education about pedestrian distraction from mobile phones to the EESC. Vulnerable Road Roads, Two of the four Final two projects to be 2,500,000 1,892,793 User Program State Growth outstanding projects completed next 2013-2017 completed to be paid quarter. – next quarter. Vulnerable Road State Roads 2,500,000 0 User Program State Growth One project underway. Projects’ design plans 2017-2022 Grant deeds in process to be finalised next for three projects. quarter for 11 projects. Esk Main Road State Roads, Final seal and line Overly high contract 5,860,000 5,085,666 shoulder sealing, State Growth marking to be done prices received; edge line 2018-19 construction site inspection State marking and season. Roads decided to delay safety final seal to 2018-19 improvements construction year to include in reseal program in order to get better pricing. Lyell Highway, Roads, Final seal and line 1,272,000) 1,097,696 south of State Growth marking completed to – Hamilton be paid next quarter. shoulder sealing Lyell Highway State Roads Construction be $4,000,000 2,458,753 Ouse to State Growth Construction started completed by end April. Strickland Road early January. Midland Highway State Roads, Projects progressing on Continuation of 20,000,000 14,115,733 Safety State Growth the 10 year projects. Improvements infrastructure upgrade.
Pedestrian safety package – Stage 2 State Roads State Growth RSAC has referred consideration of education about pedestrian distraction from mobile phones to the EESC. 430,000 0 Vulnerable Road User Program 2013-2017 Roads, State Growth Two of the four outstanding projects completed – to be paid next quarter. Final two projects to be completed next quarter. 2,500,000 1,892,793 Vulnerable Road User Program 2017-2022 State Roads State Growth One project underway. Grant deeds in process for three projects. Projects’ design plans to be finalised next quarter for 11 projects. 2,500,000 0 Esk Main Road shoulder sealing, edge line marking and safety improvements State Roads, State Growth Final seal and line marking to be done 2018-19 construction season. Overly high contract prices received; site inspection State Roads decided to delay final seal to 2018-19 construction year to include in reseal program in order to get better pricing. 5,860,000 5,085,666 Lyell Highway, south of Hamilton shoulder sealing Roads, State Growth Final seal and line marking completed – to be paid next quarter. 1,272,000) 1,097,696 Lyell Highway Ouse to Strickland Road State Roads State Growth Construction started early January. Construction be completed by end April. $4,000,000 2,458,753 Midland Highway Safety Improvements State Roads, State Growth Projects progressing on the 10 year infrastructure upgrade. Continuation of projects. 20,000,000 14,115,733
17-RSAC-210818-TOWARDS-ZERO-QUARTERLY-PROGRESS-REPORT-TO-30-JUNE-2018.docx