Tue Mon Delivery of COTS CAD Software 5 days 1/5/16 1/11/16 Tue Tue Contractor reviews all hardware configurations 1 day 1/5/16 1/5/16 Wed Fri Contractor installs COTS CAD server software 3 days 1/6/16 1/8/16 DELIVERABLE: Installation of COTS CAD server Fri Fri 0 days software 1/8/16 1/8/16 Mon Mon Milestone Sign-Off 1 day 1/11/16 1/11/16 114 Tue Wed Planning and Initiating Phase days 11/17/15 5/4/16 Receive and Process Map Data for Map Tue Fri 17 days Deployment 1 11/17/15 12/11/15 Tue Tue Agency delivers map data to Contractor 1 day 11/17/15 11/17/15 Mon Fri Contractor analyzes datasets 8 days 11/23/15 12/4/15 Contractor creates a report based on analysis of Fri Fri 0 days datasets 12/4/15 12/4/15 Fri Fri DELIVERABLE: Map Data Analysis Report 0 days 12/4/15 12/4/15 Mon Fri Contractor creates an initial CAD map 5 days 12/7/15 12/11/15 Fri Fri Milestone Sign-Off 0 days 12/4/15 12/4/15 Mon Thu Map Fundamentals for I/CAD Systems (IPST1002) 13 days 12/14/15 1/7/16 Mon Wed Contractor Conducts Map Fundamentals 3 days 12/14/15 12/16/15 Agency completes self-paced training of the Thu Thu 10 days GeoMedia Software 12/17/15 1/7/16 Contractor creates a report on map data and Thu Thu 6 days workflow 12/17/15 12/24/15 DELIVERABLE: Map Data and Workflow Thu Thu 0 days Recommendations Report 12/24/15 12/24/15 Mon Mon Milestone Sign-Off 1 day 1/4/16 1/4/16
Delivery of COTS CAD Software 5 days Tue 1/5/16 Mon 1/11/16 Contractor reviews all hardware configurations 1 day Tue 1/5/16 Tue 1/5/16 Contractor installs COTS CAD server software 3 days Wed 1/6/16 Fri 1/8/16 DELIVERABLE: Installation of COTS CAD server software 0 days Fri 1/8/16 Fri 1/8/16 Milestone Sign-Off 1 day Mon 1/11/16 Mon 1/11/16 Planning and Initiating Phase 114 days Tue 11/17/15 Wed 5/4/16 Receive and Process Map Data for Map Deployment 1 17 days Tue 11/17/15 Fri 12/11/15 Agency delivers map data to Contractor 1 day Tue 11/17/15 Tue 11/17/15 Contractor analyzes datasets 8 days Mon 11/23/15 Fri 12/4/15 Contractor creates a report based on analysis of datasets 0 days Fri 12/4/15 Fri 12/4/15 DELIVERABLE: Map Data Analysis Report 0 days Fri 12/4/15 Fri 12/4/15 Contractor creates an initial CAD map 5 days Mon 12/7/15 Fri 12/11/15 Milestone Sign-Off 0 days Fri 12/4/15 Fri 12/4/15 Map Fundamentals for I/CAD Systems (IPST1002) 13 days Mon 12/14/15 Thu 1/7/16 Contractor Conducts Map Fundamentals 3 days Mon 12/14/15 Wed 12/16/15 Agency completes self-paced training of the GeoMedia Software 10 days Thu 12/17/15 Thu 1/7/16 Contractor creates a report on map data and workflow 6 days Thu 12/17/15 Thu 12/24/15 DELIVERABLE: Map Data and Workflow Recommendations Report 0 days Thu 12/24/15 Thu 12/24/15 Milestone Sign-Off 1 day Mon 1/4/16 Mon 1/4/16
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx