Critical Issues and Action taken and action log IE to by date taken due affected now issue SNO (Km) Issue resolving till Action(s) Authority the Concerned Description Chainage(s) Ongoing/New for Expected Action(s) affected Length suggested 1 Drying up of Ongoing Concessionaire 0+000 87.25 Nil Replacement of 28.02.2018 Avenue and to plant, Median 87+250 manuring, pla7nts watering and protection by providing tree guards 2 Repair and Ongoing Concessionaire 0+000 1.83 Nil It was decided 28.02.2018 rectification to (LHS) & in Review of pavement 87+250 1.50 Meeting dated: (RHS) at 15.11.2017 that several Concessionaire locations shall complete rectifications by 30.11.2017 but progress up to Jan,2018 is Nil. 3 HTMS Ongoing Concessionaire Both Entire Nil Concessionaire 28.02.2018 toll has not taken plazas care for completing the HTMS/ Toll within 1 month of issue of final completion certificate. It was decided in Review Meeting dated:
Critical Issues and Action taken and action log SNO Description Ongoing/New Issue Concerned Authority Chainage(s) affected due to the issue Length affected (Km) Action(s) taken till now Action(s) suggested by IE Expected date for resolving 1 Drying up of Avenue and Median pla7nts Ongoing Concessionaire 0+000 to 87+250 87.25 Nil Replacement of plant, manuring, watering and protection by providing tree guards 28.02.2018 2 Repair and rectification of pavement Ongoing Concessionaire 0+000 to 87+250 1.83 (LHS) & 1.50 (RHS) at several locations Nil It was decided in Review Meeting dated: 15.11.2017 that Concessionaire shall complete rectifications by 30.11.2017 but progress up to Jan,2018 is Nil. 28.02.2018 3 HTMS Ongoing Concessionaire Both toll plazas Entire Nil Concessionaire has not taken care for completing the HTMS/ Toll within 1 month of issue of final completion certificate. It was decided in Review Meeting dated: 28.02.2018
MPR%20Jan.%202018.docx