methodology and receive feedback Inform RAC of staff Dec 2017 RAC Use RAC as a sounding ISP Director recommendations board regarding PSC Coordinator – to PSAP grant 2018 recommended funding Program Manager committee options and path forward Inform January RAC and all Allows stakeholders to ISP Staff – stakeholders of March stakeholders know the RAC Members PSAP grant 2018 particularly locality recommended funding committee PSAP and GIS path so they can start funding planning their funding recommendations requests to the board Inform July RAC and all Allows stakeholders to ISP stakeholders of 2017- stakeholders know the RAC Members the overall present particularly locality recommended funding deployment PSAP and GIS path so they can start funding approach determining local responsibility and planning their funding requests Mid to Long-term Communications Activities Continual updates on planning, decisions, actions, activities, etc. governments’ decision on NG9-1-1 Solution Provider (opt-in/opt-out) Status of participation agreement Communications to Support NG9-1-1 Milestones Following is a list of the NG9-1-1 milestones that will require regular communications. Each milestone will need to be supported by a specific communication strategy that identifies how each of the following message lifecycle items will be addressed: timing, the person responsible for developing content, distribution channel(s), target audience and measurement. Local Government educational packets government PSAP and GIS implementation plans Local governments’ opt-in/opt-out decisions regarding use of Fairfax County’s contract
methodology and receive feedback Inform RAC of staff recommendations to PSAP grant committee Dec 2017 – 2018 RAC Use RAC as a sounding board regarding recommended funding options and path forward ISP Director PSC Coordinator Program Manager Inform stakeholders of PSAP grant committee funding recommendations to the board January – March 2018 RAC and all stakeholders particularly locality PSAP and GIS Allows stakeholders to know the recommended funding path so they can start planning their funding requests ISP Staff RAC Members Inform stakeholders of the overall deployment funding approach July 2017- present RAC and all stakeholders particularly locality PSAP and GIS Allows stakeholders to know the recommended funding path so they can start determining local responsibility and planning their funding requests ISP RAC Members Mid to Long-term Communications Activities Continual updates on planning, decisions, actions, activities, etc. governments’ decision on NG9-1-1 Solution Provider (opt-in/opt-out) Status of participation agreement Communications to Support NG9-1-1 Milestones Following is a list of the NG9-1-1 milestones that will require regular communications. Each milestone will need to be supported by a specific communication strategy that identifies how each of the following message lifecycle items will be addressed: timing, the person responsible for developing content, distribution channel(s), target audience and measurement. Local Government educational packets government PSAP and GIS implementation plans Local governments’ opt-in/opt-out decisions regarding use of Fairfax County’s contract
NG911DepComPlanDraft12192017.docx