Mon Thu Contractor conducts on-site training session 4 days 1/16/17 1/19/17 Thu Thu DELIVERABLE: Completion of the training course 0 days 1/19/17 1/19/17 Thu Thu Milestone Sign-Off 0 days 1/19/17 1/19/17 Mon Tue Build Remaining Environments (Test/Train) 12 days 2/6/17 2/21/17 Mon Fri Contractor builds remaining CAD environments 5 days 2/6/17 2/10/17 Agency tests both new environments and Mon Fri 5 days reports back issues to Contractor 2/13/17 2/17/17 Mon Tue Contractor corrects any errors 2 days 2/20/17 2/21/17 DELIVERABLE: Completed Test and Train CAD Tue Tue 0 days environments 2/21/17 2/21/17 Tue Tue Milestone Sign-Off 0 days 2/21/17 2/21/17 Mon Wed I/CAD Schema and Reports Overview (IPST2009) 3 days 1/30/17 2/1/17 Mon Wed Contractor conducts on-site training session 3 days 1/30/17 2/1/17 Wed Wed DELIVERABLE: Completion of the training course 0 days 2/1/17 2/1/17 Wed Wed Milestone Sign-Off 0 days 2/1/17 2/1/17 I/CAD Essentials/Consulting for Trainers Mon Thu 9 days (IPST2011 & IPST2010) 12/12/16 12/22/16 Mon Thu Contractor conducts on-site training session #1 4 days 12/12/16 12/15/16 Mon Thu Contractor conducts on-site training session #2 4 days 12/19/16 12/22/16 Thu Thu DELIVERABLE: Completion of the training course 0 days 12/22/16 12/22/16 Thu Thu Milestone Sign-Off 0 days 12/22/16 12/22/16 Mon Thu MPS for Trainers (IPST2503) 9 days 3/13/17 3/23/17 Mon Thu Contractor conducts on-site training session #1 4 days 3/13/17 3/16/17
Contractor conducts on-site training session 4 days Mon 1/16/17 Thu 1/19/17 DELIVERABLE: Completion of the training course 0 days Thu 1/19/17 Thu 1/19/17 Milestone Sign-Off 0 days Thu 1/19/17 Thu 1/19/17 Build Remaining Environments (Test/Train) 12 days Mon 2/6/17 Tue 2/21/17 Contractor builds remaining CAD environments 5 days Mon 2/6/17 Fri 2/10/17 Agency tests both new environments and reports back issues to Contractor 5 days Mon 2/13/17 Fri 2/17/17 Contractor corrects any errors 2 days Mon 2/20/17 Tue 2/21/17 DELIVERABLE: Completed Test and Train CAD environments 0 days Tue 2/21/17 Tue 2/21/17 Milestone Sign-Off 0 days Tue 2/21/17 Tue 2/21/17 I/CAD Schema and Reports Overview (IPST2009) 3 days Mon 1/30/17 Wed 2/1/17 Contractor conducts on-site training session 3 days Mon 1/30/17 Wed 2/1/17 DELIVERABLE: Completion of the training course 0 days Wed 2/1/17 Wed 2/1/17 Milestone Sign-Off 0 days Wed 2/1/17 Wed 2/1/17 I/CAD Essentials/Consulting for Trainers (IPST2011 & IPST2010) 9 days Mon 12/12/16 Thu 12/22/16 Contractor conducts on-site training session #1 4 days Mon 12/12/16 Thu 12/15/16 Contractor conducts on-site training session #2 4 days Mon 12/19/16 Thu 12/22/16 DELIVERABLE: Completion of the training course 0 days Thu 12/22/16 Thu 12/22/16 Milestone Sign-Off 0 days Thu 12/22/16 Thu 12/22/16 MPS for Trainers (IPST2503) 9 days Mon 3/13/17 Thu 3/23/17 Contractor conducts on-site training session #1 4 days Mon 3/13/17 Thu 3/16/17
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx