Creating a project matrix that outlines the skill of all contracted staff based on years of experience and type of experience so to aid in the staffing strategies of the project. The staffing levels of the organization Creating a project matrix that details the staffing levels and the of staff will aid in the staffing strategies of the project. 4.0 ESTIMATE ITEM Hire Contractor to aid in developing the RFP 6/8/12 RFP Release 7/31/12 Review Bids 9/3/12 Have Candidates Present Solution 9/10/12 Select Contractor(s) 9/7/12 PM Contractor Hired 9/10/12 Software Contractor(s) Notified of Award 9/14/12 Software Development Contract(s) are signed 9/17/12 Creation of Enhancement Project & supporting docs by PM, Starting 10/8/12 throughout the and Project Management project. IV & V Contractor Hired Starting 10/8/12 throughout the project. Requirements Gathering and Definition and Documentation by 11/5/12 Contractor Business Case Design and Development and Documentation by 12/17/12 Contractor Software Renewal’s (Microsoft Select Agreement) 12/31/12 Purchase of three new servers (Development, Testing, Production) 1/1/13 Data Base Development (Configuration, Installation, and data 4/1/14 cleansing) Software Design and Development (Iterative Process) 5/1/14
The staffing levels of the organization Creating a project matrix that outlines the skill of all contracted staff based on years of experience and type of experience so to aid in the staffing strategies of the project. Creating a project matrix that details the staffing levels and the of staff will aid in the staffing strategies of the project. 4.0 ITEM Hire Contractor to aid in developing the RFP 6/8/12 RFP Release 7/31/12 Review Bids 9/3/12 Have Candidates Present Solution 9/10/12 Select Contractor(s) 9/7/12 PM Contractor Hired 9/10/12 Software Contractor(s) Notified of Award 9/14/12 Software Development Contract(s) are signed 9/17/12 Creation of Enhancement Project & supporting docs by PM, and Project Management Starting 10/8/12 throughout the project. IV & V Contractor Hired Starting 10/8/12 throughout the project. Requirements Gathering and Definition and Documentation by Contractor 11/5/12 Business Case Design and Development and Documentation by Contractor 12/17/12 Software Renewal’s (Microsoft Select Agreement) 12/31/12 Purchase of three new servers (Development, Testing, Production) 1/1/13 Data Base Development (Configuration, Installation, and data cleansing) 4/1/14 Software Design and Development (Iterative Process) 5/1/14 ESTIMATE
NMRHCA_PCC-Project_Charter_For_Certification_TemplatedraftII%5B2%5D.docx