Sub 3 Contractor responsibilities: Certify the system capabilities as part of Contractor standard software certification procedures Certify all applicable software, systems and ancillary systems, including the redundancy of production system, as ready for CAD/Mobile Acceptance testing Provide on-site assistance during Functional Testing Review any discrepancies found by the Procuring Agency during the Functional Testing Correct any functional item that fails a test, or provide a mutually acceptable written explanation of when Contractor will correct the failed item Sub 4 Procuring Agency responsibilities: Execute Functional Testing and document test results Sub 5 The Contractor will continue to provide weekly status reports including but not limited to status of activities, issues, risks, dependencies and proposed resolutions Deliverable 23 will be considered complete when the Procuring Agency has Acceptance provided acknowledgement that the CAD/Mobile System operates in accordance Criteria with the Functional Tests and Contractor has either remedied items that failed the test or provided a mutually acceptable written explanation of when Contractor will correct the failed items. 24: CAD Deliverable Name Due Date Compensation Gross Amount Payable on Acceptance: $26,426.73, plus estimated Gross Receipts Tax 11/02/2016 or 30 (GRT) of $1,354.37 for a total CAD Stress and Performance business days prior to deliverable amount of $27,781.10 Testing CAD functional testing (less 20% retainage). Net amount (whichever is later) Payable on Acceptance: $22,224.88. Task Item Sub Tasks Description
Sub 3 Contractor responsibilities: Certify the system capabilities as part of Contractor standard software certification procedures Certify all applicable software, systems and ancillary systems, including the redundancy of production system, as ready for CAD/Mobile Acceptance testing Provide on-site assistance during Functional Testing Review any discrepancies found by the Procuring Agency during the Functional Testing Correct any functional item that fails a test, or provide a mutually acceptable written explanation of when Contractor will correct the failed item Sub 4 Procuring Agency responsibilities: Execute Functional Testing and document test results Sub 5 The Contractor will continue to provide weekly status reports including but not limited to status of activities, issues, risks, dependencies and proposed resolutions Acceptance Criteria Deliverable 23 will be considered complete when the Procuring Agency has provided acknowledgement that the CAD/Mobile System operates in accordance with the Functional Tests and Contractor has either remedied items that failed the test or provided a mutually acceptable written explanation of when Contractor will correct the failed items. 24: CAD Deliverable Name Due Date Compensation CAD Stress and Performance Testing 11/02/2016 or 30 business days prior to CAD functional testing (whichever is later) Gross Amount Payable on Acceptance: $26,426.73, plus estimated Gross Receipts Tax (GRT) of $1,354.37 for a total deliverable amount of $27,781.10 (less 20% retainage). Net amount Payable on Acceptance: $22,224.88. Task Item Sub Tasks Description
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx