0/4 TP Create a word file 100 concerning M-3 for the NP section to be placed If it becomes on the Wiki for NIPWG necessary updates if required by the NIPWG 0/5 NIPWG Revisit the test case ?? Decide how to paper SNPWG 18-8.1 proceed. 1/10 NIPWG First, NIPWG needs to 07/2015 03/2017 advance the harmonization discussion between S- and S-122. After that, we need to update the MPA Application Schema (without context features) according to the harmonization process. Next we need Ongoing to generate the Feature Catalog. The Application Schema and Feature Catalog will be sent to KHOA for testing. If the Portrayal portion is incomplete, we can use the KHOA portrayal catalog builder for testing. 1/15 YB Monitor progress of the 07/2015 05/2017 EAHC e-MIO project and Ongoing provide an update at NIPWG2 2/01 WdT Contribute to the next 04/2016 100 Depends on JS-F phase of the S-100 registry registry development. development progress 2/02 JS-F Write a proposal on how 04/2016 08/2016 100 to manage the issue of modelling fuzzy areas by providing defined areas 2/03 JS-F Address a request to 04/2016 11/2016 100 HSSC 8 to create a common domain 2/04 BvS, ML Investigate the gaps of 04/2016 12/2017 Ongoing the NIPWG data model by investigating requests when approaching a harbor 2/05 JS-F, TL Provide Yves a few 04/2016 04/2016 100 discussion points for the upcoming NCWG meeting. 2/06 JS-F Provide a paper to 04/2016 11/2016 100 HSSC8 on the continuing MPA portrayal efforts. 2/07 NIPWG Members review the 04/2016 12/2016 100 Response of MPA DCEG sections trial the review will be provided by the request Chair for comments and according to offer comments back to the due date the chair. defined in the associated letter
0/4 TP Create a word file concerning M-3 for the NP section to be placed on the Wiki for NIPWG updates if required by the NIPWG 100 If it becomes necessary 0/5 NIPWG Revisit the test case paper SNPWG 18-8.1 ?? Decide how to proceed. 1/10 NIPWG First, NIPWG needs to advance the harmonization discussion between and S-122. After that, we need to update the MPA Application Schema (without context features) according to the harmonization process. Next we need to generate the Feature Catalog. The Application Schema and Feature Catalog will be sent to KHOA for testing. If the Portrayal portion is incomplete, we can use the KHOA portrayal catalog builder for testing. 07/2015 03/2017 Ongoing 1/15 YB Monitor progress of the EAHC e-MIO project and provide an update at NIPWG2 07/2015 05/2017 Ongoing 2/01 WdT JS-F Contribute to the next phase of the S-100 registry development. 04/2016 100 Depends on registry development progress 2/02 JS-F Write a proposal on how to manage the issue of modelling fuzzy areas by providing defined areas 04/2016 08/2016 100 2/03 JS-F Address a request to HSSC 8 to create a common domain 04/2016 11/2016 100 2/04 BvS, ML Investigate the gaps of the NIPWG data model by investigating requests when approaching a harbor 04/2016 12/2017 Ongoing 2/05 JS-F, TL Provide Yves a few discussion points for the upcoming NCWG meeting. 04/2016 04/2016 100 2/06 JS-F Provide a paper to HSSC8 on the continuing MPA portrayal efforts. 04/2016 11/2016 100 2/07 NIPWG Members review the MPA DCEG sections will be provided by the Chair for comments and offer comments back to the chair. 04/2016 12/2016 100 Response of the review request according to the due date defined in the associated letter trial S-
NIPWG3%20Minutes_Final_clean.docx