and how to ready the data. Update localities End Jan Locality GIS staff; To educate GIS VGIN Coordinator – on 2018 GIS data February GIS contractors stakeholders on the Regional; analysis intent 2018 purpose and process of Coordinators; and process the data analysis that GIS Analysts; will take place in 2018 RAC Members Inform GIS Post data Locality GIS staff and To ensure GIS data is VGIN Coordinator stakeholder on analysis GIS contractors (data updated to meet NENA GIS Analysts; work items for maintainers) standards for readiness RAC Members completion for NG9-1-1 Responsible Task Timing Target Audience Purpose Party PSAP/GIS (locality) Specific NG9-1-1 Deployment Plans Dec NG9-1-1 Solution Provide RAC with plan NG9-1-1 Solution Communicate with RAC on 2017- Providers; template to assure it is Providers; content of plan January ISP Staff; thorough and provides ISP Staff; template to 2018 RAC Members information to help RAC Members receive feedback PSAPs make decision Inform localities January Locality PSAP, GIS and Allows these NG9-1-1 Solution – of upcoming plan February IT stakeholders to know Providers; development 2018 what the purpose of the ISP Staff; plan is and how it can RAC Members help them prepare for deployment Update localities Late Locality PSAP, GIS and Allows these NG9-1-1 Solution on the opt-in / February IT staff stakeholders to know Providers; opt-out decision April what the decision ISP Staff; – making process 2018 making process is RAC Members Responsible Task Timing Target Audience Purpose NG9-1-1 Funding Communicate July 2017 and GIS staff; Provide stakeholder ISP Director NG9-1-1 cost - present All Stakeholders; with information PSC Coordinator model and funding regarding NG9-1-1 methodology deployment funding
and how to ready the data. Update localities on 2018 GIS data analysis intent and process End Jan – February 2018 Locality GIS staff; GIS contractors To educate GIS stakeholders on the purpose and process of the data analysis that will take place in 2018 VGIN Coordinator Regional; Coordinators; GIS Analysts; RAC Members Inform GIS stakeholder on work items for completion Post data analysis Locality GIS staff and GIS contractors (data maintainers) To ensure GIS data is updated to meet NENA standards for readiness for NG9-1-1 VGIN Coordinator GIS Analysts; RAC Members Task Timing Target Audience Purpose Responsible Party PSAP/GIS (locality) Specific NG9-1-1 Deployment Plans Communicate with RAC on content of plan template to receive feedback Dec 2017- January 2018 NG9-1-1 Solution Providers; ISP Staff; RAC Members Provide RAC with plan template to assure it is thorough and provides information to help PSAPs make decision NG9-1-1 Solution Providers; ISP Staff; RAC Members Inform localities of upcoming plan development January – February 2018 Locality PSAP, GIS and IT Allows these stakeholders to know what the purpose of the plan is and how it can help them prepare for deployment NG9-1-1 Solution Providers; ISP Staff; RAC Members Update localities on the opt-in / opt-out decision making process Late February – April 2018 Locality PSAP, GIS and IT staff Allows these stakeholders to know what the decision making process is NG9-1-1 Solution Providers; ISP Staff; RAC Members Task Timing Target Audience Purpose Responsible NG9-1-1 Funding Communicate NG9-1-1 cost model and funding methodology July 2017 - present and GIS staff; All Stakeholders; Provide stakeholder with information regarding NG9-1-1 deployment funding ISP Director PSC Coordinator
NG911DepComPlanDraft12192017.docx