Goni Tijjani No latrines and water points Construction of 100 latrines to commence ASAP ZOA planning to construct Hand Pump Borehole Confirm position and UNICEF has the capacity to provide water at the camp UNICEF/RUWASSA commissioning of newly through newly constructed water points at El miskin and SMoWR drilled borehole around the extension camp MSF has the capacity to construct 200 drop holes and 50 shower rooms. if any gap arises they are willing to step in. Bashir and Lambu Borehole already drilled by the CBDA cannot be accessed Engr Kefas to liaise and put to use with GM RUWASSA RUWASSA towards possibility drilling a new borehole or commence water trucking Massive gaps in sanitation but land owner still a stumbling UNICEF/ RUWASSA block UNICEF/RUWASSA to SMoWR take care of water needs
Goni Tijjani No latrines and water points ZOA planning to construct Hand Pump Borehole UNICEF has the capacity to provide water at the camp through newly constructed water points at El miskin extension MSF has the capacity to construct 200 drop holes and 50 shower rooms. if any gap arises they are willing to step in. Construction of 100 latrines to commence ASAP Confirm position and commissioning of newly drilled borehole around the camp UNICEF/RUWASSA and SMoWR Bashir and Lambu Borehole already drilled by the CBDA cannot be accessed and put to use Massive gaps in sanitation but land owner still a stumbling block Engr Kefas to liaise with GM RUWASSA towards possibility drilling a new borehole or commence water trucking UNICEF/RUWASSA to take care of water needs RUWASSA UNICEF/ RUWASSA SMoWR
minutes-wash_sector_old_maiduguri_20170406.docx