5.2 ESTIMATE Task Name Duration Start Finish New Mexico DPS SAMPLE CAD/MPS Implementation 424 Mon Thu - Final Tasks and Dates TBD days 11/16/15 7/20/17 Mon Mon Contract Approved 1 day 11/16/15 11/16/15 Tue Mon Initial System Level Project Tasks 14 days 12/22/15 1/18/16 Tue Thu Project Kick Off Meeting 3 days 12/22/15 12/24/15 Tue Thu Contractor leads on-site meeting 3 days 12/22/15 12/24/15 Contractor provides Agency with questionnaires Wed Wed 0 days to be filled out prior to CAD Build on Production task 12/23/15 12/23/15 Contractor provides Agency with Configuration Wed Wed forms to be filled out prior to CAD build on Production 0 days 12/23/15 12/23/15 Task DELIVERABLE: Provide meeting notes, known Thu Thu 0 days risks, and action items 12/24/15 12/24/15 Thu Thu Milestone Sign-Off 0 days 12/24/15 12/24/15 Tue Mon Contractor Creates Project Plan 10 days 1/5/16 1/18/16 Tue Mon Contractor researches and completes Project Plan 5 days 1/5/16 1/11/16 Mon Mon DELIVERABLE: Provide completed project plan 0 days 1/11/16 1/11/16 Tue Mon Agency review of project schedule 5 days 1/12/16 1/18/16 Mon Mon Milestone Sign-Off 0 days 1/18/16 1/18/16
5.2 ESTIMATE Task Name Duration Start Finish New Mexico DPS SAMPLE CAD/MPS Implementation - Final Tasks and Dates TBD 424 days Mon 11/16/15 Thu 7/20/17 Contract Approved 1 day Mon 11/16/15 Mon 11/16/15 Initial System Level Project Tasks 14 days Tue 12/22/15 Mon 1/18/16 Project Kick Off Meeting 3 days Tue 12/22/15 Thu 12/24/15 Contractor leads on-site meeting 3 days Tue 12/22/15 Thu 12/24/15 Contractor provides Agency with questionnaires to be filled out prior to CAD Build on Production task 0 days Wed 12/23/15 Wed 12/23/15 Contractor provides Agency with Configuration forms to be filled out prior to CAD build on Production Task 0 days Wed 12/23/15 Wed 12/23/15 DELIVERABLE: Provide meeting notes, known risks, and action items 0 days Thu 12/24/15 Thu 12/24/15 Milestone Sign-Off 0 days Thu 12/24/15 Thu 12/24/15 Contractor Creates Project Plan 10 days Tue 1/5/16 Mon 1/18/16 Contractor researches and completes Project Plan 5 days Tue 1/5/16 Mon 1/11/16 DELIVERABLE: Provide completed project plan 0 days Mon 1/11/16 Mon 1/11/16 Agency review of project schedule 5 days Tue 1/12/16 Mon 1/18/16 Milestone Sign-Off 0 days Mon 1/18/16 Mon 1/18/16
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx