Learner Driver Road Safety, Draft Evaluation plan Final evaluation will be Funded by Discretionary 50,000 0 Mentor Program State Growth completed. presented to RSAC at the Fund evaluation next meeting for discussion. RYDA program Road Safety, Program funded to Discussions with RSE have 75,000 0 State Growth continue throughout been successful and the 2017/18. future program will be more reflective of the Tasmanian landscape. Meeting with Rotary early 2018 to discuss gaps in program delivery. Safe Roads and Roadsides Project Responsibility Status Milestones achieved Milestones planned Comments Budget YTD Life of $ project $ Pedestrian safety Roads, Hobart PCTs installed Two remaining PCT sites Problems encountered 70,000 25,425 package Stage 1: State Growth week of 23 October 2017. in Launceston to be with Launceston sites; – Pedestrian One Launceston PCT site installed in January 2018. State Roads is working Countdown installed week of 11 with the manufacturer to Timers (PCTs) December 2017. overcome technical UTAS monitoring in problems. November and December. Pedestrian safety State Roads 430,000 0 package Stage 2 State Growth – Motorcycle safety State Roads, Engage safety specialist. 300,000 86,788 package State Growth – infrastructure safety improvements Vulnerable Road State Roads, Four projects still to be Projects to be completed 2,500,000 1,892,793 User Program State Growth completed. next quarter. 2013-2017 Vulnerable Road State Roads Letters sent advising deeds to be sent next 2,500,000 0 User Program State Growth councils of assessment quarter for each of the 14 2017-2022 outcome for Round 5 remaining projects. (2017-18) in November.
Learner Driver Mentor Program evaluation Road Safety, State Growth Draft Evaluation plan completed. Final evaluation will be presented to RSAC at the next meeting for discussion. Funded by Discretionary Fund 50,000 0 RYDA program Road Safety, State Growth Program funded to continue throughout 2017/18. Discussions with RSE have been successful and the future program will be more reflective of the Tasmanian landscape. Meeting with Rotary early 2018 to discuss gaps in program delivery. 75,000 0 Safe Roads and Roadsides Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ YTD $ Pedestrian safety package – Stage 1: Pedestrian Countdown Timers (PCTs) Roads, State Growth Hobart PCTs installed week of 23 October 2017. One Launceston PCT site installed week of 11 December 2017. UTAS monitoring in November and December. Two remaining PCT sites in Launceston to be installed in January 2018. Problems encountered with Launceston sites; State Roads is working with the manufacturer to overcome technical problems. 70,000 25,425 Pedestrian safety package – Stage 2 State Roads State Growth 430,000 0 Motorcycle safety package – infrastructure safety improvements State Roads, State Growth Engage safety specialist. 300,000 86,788 Vulnerable Road User Program 2013-2017 State Roads, State Growth Four projects still to be completed. Projects to be completed next quarter. 2,500,000 1,892,793 Vulnerable Road User Program 2017-2022 State Roads State Growth Letters sent advising councils of assessment outcome for Round 5 (2017-18) in November. deeds to be sent next quarter for each of the 14 remaining projects. 2,500,000 0
16-RSAC-060318-TOWARDS-ZERO-QUARTERLY-PROGRESS-REPORT-TO-31-DECEMBER-2017.docx