4.5 Basin Pipe Project 25% of State contribution provided 4.6 Interim Land Report on Interim Land Management Management activities Arrangements to November 2016 4.7 Submit progress Provision of Progress report to the Report consistent with Commonwealth Item I.2 of schedule. Project Milestone 5 Apr-2017 Completed on 29 June 2017. 5.1 Basin Pipe 50% of State provided 5.2 Local Community Completion of Balranald Offsets - Balranald Shire Interpretive Shire Interpretive Centre Nimmie-Caira Centre Module and report Module detailing use and outcomes of module. 5.3 Land Management Stage 1 Land Plan Management Plan (as defined in Revised Project Methodology) Agreed 5.4 Interim Land Report on Interim Land management Management activities to March 2017. 5.5 Non-Government Expression of Interest Entity (NGE) advertised Engagement / Nimmie-Caira Land Divestment 5.6 PPM Copy of submitted PPM Implementation Plan Implementation Plan. that meets requirements of the Basin Plan 5.7 Submit progress Provision of Progress report to the Report consistent with Commonwealth Item I.2 of schedule.
4.5 Basin Pipe Project contribution 25% of State provided 4.6 Interim Land Management Arrangements Report on Interim Land Management activities to November 2016 4.7 Submit progress report to the Commonwealth Provision of Progress Report consistent with Item I.2 of schedule. Project Milestone 5 Apr-2017 Completed on 29 June 2017. 5.1 Basin Pipe 50% of State provided 5.2 Local Community Offsets - Balranald Shire Interpretive Centre Module Completion of Balranald Shire Interpretive Centre Nimmie-Caira Module and report detailing use and outcomes of module. 5.3 Land Management Plan Stage 1 Land Management Plan (as defined in Revised Project Methodology) Agreed 5.4 Interim Land management Report on Interim Land Management activities to March 2017. 5.5 Non-Government Entity (NGE) Engagement / Nimmie-Caira Land Divestment Expression of Interest advertised 5.6 PPM Implementation Plan that meets requirements of the Basin Plan Copy of submitted PPM Implementation Plan. 5.7 Submit progress report to the Commonwealth Provision of Progress Report consistent with Item I.2 of schedule.
nsw-nimmie-caira-schedule-variation-3-schedule-7.docx