Now the project is in operation and maintenance Status of change of Proposal SR. Proposal Details Date of IE Current COS Remarks No. Status to Actual PD (Cr) Date of 1. RCC drain in place of 18.11.2017 waiting 5.65 - 1.IE had Panchayath Brick Drain with scrutinized the slab culvert at Km.48+325 - BOQ as per frequently Chocked - GMR letter SOR-2017-2018 No. and GMR/TT/LNMA/017/2017/5397 recommended dated 13.04.2017. IE the proposal on recommended to PD Letter No. 18.11.2017. 2.Concessionaire dated 18.11.2017 has not willing to take up the work and given NOC for execution the work with other contractor. 1.2.2 Obligation as per contract Not Applicable as the project was already completed and obtained completion certificate. The project is in operation & Maintenance stage. 1.3.2 Project Milestones Not Applicable as the project was already completed and obtained completion certificate. The project is in operation & Maintenance stage. 1.4.1 Detailed Scope of work & Physical Progress By component Not Applicable as the project was already completed and obtained completion certificate.
Now the project is in operation and maintenance Status of change of Proposal SR. No. Proposal Details Date of IE to PD Current Status COS (Cr) Actual Date of Remarks 1. RCC drain in place of Panchayath Brick Drain with slab culvert at Km.48+325 - frequently Chocked - GMR letter No. GMR/TT/LNMA/017/2017/5397 dated 13.04.2017. IE recommended to PD Letter No. dated 18.11.2017 18.11.2017 waiting 5.65 - 1.IE had scrutinized the BOQ as per SOR-2017-2018 and recommended the proposal on 18.11.2017. 2.Concessionaire has not willing to take up the work and given NOC for execution the work with other contractor. 1.2.2 Obligation as per contract Not Applicable as the project was already completed and obtained completion certificate. The project is in operation & Maintenance stage. 1.3.2 Project Milestones Not Applicable as the project was already completed and obtained completion certificate. The project is in operation & Maintenance stage. 1.4.1 Detailed Scope of work & Physical Progress By component Not Applicable as the project was already completed and obtained completion certificate.
MPR-TT-NH-45..docx