Sr. Description Contact No No. 1 and Towing Operator 9771954692 26. Linear Progress (Road Works) R/S Main Carriageway Linear Progress (Road Works) R/S Main Carriageway Without Ramgarh Bypass Completed Activity Unit Length till Last Balance Description Month Main Carriageway Four Lane C & G Km 58.067 58.067 0 Embankment Km 58.067 58.067 0 Km 58.067 58.067 0 GSB Km 58.067 58.067 0 WMM 1st Km 58.067 58.067 0 Layer WMM Top Km 58.067 58.067 0 Layer DBM 1st Km 58.067 58.067 0 DBM top Km 58.067 58.067 0 BC Km 58.067 58.067 0 Ramgarh Bypass Completed Activity Total Unit Balance till Last Description Length Month Main Carriageway Four Lane 15.720 0.100 C & G Km 15.620 15.720 0.100 Embankment Km 15.620 15.720 0.720 Sub-Grade Km 15.000 15.720 0.820 GSB Km 14.900 WMM 1st 15.720 1.020 Km 14.700 Layer WMM Top 15.720 1.120 Km 14.600
Sr. No. Description Contact No 1 and Towing Operator 9771954692 26. Linear Progress (Road Works) Main Carriageway R/S Linear Progress (Road Works) Main Carriageway R/S Without Ramgarh Bypass Activity Description Unit Length Completed till Last Month Balance Main Carriageway Four Lane C & G Km 58.067 58.067 0 Embankment Km 58.067 58.067 0 Km 58.067 58.067 0 GSB Km 58.067 58.067 0 WMM 1st Layer Km 58.067 58.067 0 WMM Top Layer Km 58.067 58.067 0 DBM 1st Km 58.067 58.067 0 DBM top Km 58.067 58.067 0 BC Km 58.067 58.067 0 Ramgarh Bypass Activity Description Unit Total Length Completed till Last Month Balance Main Carriageway Four Lane C & G Km 15.720 15.620 0.100 Embankment Km 15.720 15.620 0.100 Sub-Grade Km 15.720 15.000 0.720 GSB Km 15.720 14.900 0.820 WMM 1st Layer Km 15.720 14.700 1.020 WMM Top Km 15.720 14.600 1.120
MPR%20January%202014.docx