Project Milestone Indicator / Evidence Due Date Project Funding Milestone (excl GST) Number 11.5 Consultant completes verification consultancy Report from consultant on in relation to the Additional Water Savings Additional Water Savings resulting and provides written report on Additional from this Priority Project. Water Savings resulting from this Priority Project. Project Milestone 12 All elements of Project Milestone 3 June 2016 12 are completed to the reasonable satisfaction of DAWR. 12.1 State installs meters equivalent to 100% of Schedule of meters installed. Nominal Meter Capacity to enable Tranche 7 water entitlement transfer. 12.2 Provision of the information specified in Item B.3.3 in respect of the Water Entitlement(s). 12.3 Issue of certificates of title for the Water Entitlement(s). 12.4 State submits Progress Report to DAWR. Progress Report that meets the requirements of Item I.2. Project Milestone 13 All elements of Project Milestone 15 December 13 are completed to the reasonable 2016 satisfaction of DAWR. 13.1 State submits Independent Audit Report Independent audit report on on expenditure for this Priority Project. expenditure for this Priority Project that meets the requirements of Item I.4. 13.2 State submits Final Report on all outcomes Final Report that meets for this Priority Project. the requirements of item I.3.
Project Milestone Number Project Milestone Indicator / Evidence Due Date Funding (excl GST) 11.5 Consultant completes verification consultancy in relation to the Additional Water Savings and provides written report on Additional Water Savings resulting from this Priority Project. Report from consultant on Additional Water Savings resulting from this Priority Project. Project Milestone 12 All elements of Project Milestone 12 are completed to the reasonable satisfaction of DAWR. 3 June 2016 12.1 State installs meters equivalent to 100% of Nominal Meter Capacity to enable Tranche 7 water entitlement transfer. Schedule of meters installed. 12.2 Provision of the information specified in Item B.3.3 in respect of the Water Entitlement(s). 12.3 Issue of certificates of title for the Water Entitlement(s). 12.4 State submits Progress Report to DAWR. Progress Report that meets the requirements of Item I.2. Project Milestone 13 All elements of Project Milestone 13 are completed to the reasonable satisfaction of DAWR. 15 December 2016 13.1 State submits Independent Audit Report on expenditure for this Priority Project. Independent audit report on expenditure for this Priority Project that meets the requirements of Item I.4. 13.2 State submits Final Report on all outcomes for this Priority Project. Final Report that meets the requirements of item I.3.
nsw-metering-project-schedule-variation-2-schedule-5.docx