Tram routes on St Kilda Road Disruption to tram routes through Domain tram stop Bus replacement services for disrupted rail customers. Active Transport (Construction phase) Prepare Transport All Construction T001 Management Plan – Develop and implement transport management measures in consultation with T005 relevant road management authorities for cyclists and pedestrians to maintain Consult with connectivity throughout construction for road and shared path users including (but relevant not limited to): JJ Holland Park, South Kensington station, Laurens Street, Grattan authorities Street, Franklin Street (including RMIT facilities), Swanston Street, Flinders Street, St Kilda Road, Domain Road, Domain Parklands, Albert Road, Toorak Road, Fawkner Park, Osborne Street, William Street and Chapel Street. Implement active control at construction work site access points to maintain safety by avoiding potential conflicts between trucks, pedestrians and cyclists. In consultation with the City of Melbourne, provide suitable routes for cyclists and pedestrians throughout construction and maintain connectivity for road and shared path around of JJ Holland Park and South Kensington station. Prepare Travel All Construction T001 Travel Demand Strategy Demand – In advance of construction works, MMRA to develop and implement a travel demand Management T007 management strategy and appropriate tools to promote specific transport behaviour Strategy and changes in response to road, bicycle and pedestrian paths closures/modifications and to associated reduce traffic congestion around construction sites, particularly in the vicinity of the transport Parkville and Domain Precincts where road closures and restrictions are proposed. The management strategy must be consistent with the MMRA Community and Stakeholder Engagement measures Plan. Consult with relevant authorities Road Transport (Operational phase) Prepare car All Operation T009 parking – Design all roadworks and shared path works to relevant design standards to management plan T011 maintain safety of movement in consultation with the relevant road management for each precinct authorities as required. Consult with Develop and implement a plan to re-instate car parking on Childers Street, relevant Kensington and Laurens Street, Melbourne in consultation with the relevant authorities road management authorities that:
Tram routes on St Kilda Road Disruption to tram routes through Domain tram stop Bus replacement services for disrupted rail customers. Active Transport (Construction phase) Develop and implement transport management measures in consultation with relevant road management authorities for cyclists and pedestrians to maintain connectivity throughout construction for road and shared path users including (but not limited to): JJ Holland Park, South Kensington station, Laurens Street, Grattan Street, Franklin Street (including RMIT facilities), Swanston Street, Flinders Street, St Kilda Road, Domain Road, Domain Parklands, Albert Road, Toorak Road, Fawkner Park, Osborne Street, William Street and Chapel Street. Implement active control at construction work site access points to maintain safety by avoiding potential conflicts between trucks, pedestrians and cyclists. In consultation with the City of Melbourne, provide suitable routes for cyclists and pedestrians throughout construction and maintain connectivity for road and shared path around of JJ Holland Park and South Kensington station. Prepare Transport Management Plan Consult with relevant authorities All Construction T001 – T005 Travel Demand Strategy In advance of construction works, MMRA to develop and implement a travel demand management strategy and appropriate tools to promote specific transport behaviour changes in response to road, bicycle and pedestrian paths closures/modifications and to reduce traffic congestion around construction sites, particularly in the vicinity of the Parkville and Domain Precincts where road closures and restrictions are proposed. The strategy must be consistent with the MMRA Community and Stakeholder Engagement Plan. Prepare Travel Demand Management Strategy and associated transport management measures Consult with relevant authorities All Construction T001 – T007 Road Transport (Operational phase) Design all roadworks and shared path works to relevant design standards to maintain safety of movement in consultation with the relevant road management authorities as required. Develop and implement a plan to re-instate car parking on Childers Street, Kensington and Laurens Street, Melbourne in consultation with the relevant road management authorities that: Prepare car parking management plan for each precinct Consult with relevant authorities All Operation T009 – T011
MMRP_Chapter-08_Transport.docx