DPR Consultant Name AARVEE Consultant Lead & Consortium Members of Banks IDBI Bank, Mumbai Concessioner Name (SPV & Parent Company) SAI MAA TARINI TOLWAYS LTD (GAYATRI PROJECT LTD) Date of Award (LOA Date) 11.08.2011 Appointed Date 02.05.2013 Concession period 24 Years Constriction Period (in Days) 910 days O & M period (in Days) 7850 days Scheduled Date of Completion 28-10-2015 Independent Engineer SAI CONSULTING ENGINEERS PVT. LTD (SYSTRA GROUP) IE Agreement Date 25.06.2013 IE Mobilization Date 08.07.2013 1.3.2 Project Milestones Planned Actual Description Project (Day from Delay (No. Current Physical Physical Scheduled Revised Milestone Appointed of month Status Progress Progress Date Date Date (%) (%) Project Milestone-I shall occur on the Milestone I 4.28 2.74 26.01.2014 Achieved 28.10.2013 date falling on the 180thday from the Appointed Date. Project shall occur on the date falling on Milestone II 14.78 12.75 30.09.2014 Achieved 05.06.2014 the 400th day from the Appointed Date Achieved Project subjected shall occur on the date falling on Milestone III 10.06.2016 to reasons 10.02.2015 the 650th day stated from the Appointed Date above The Scheduled Scheduled Four-Laning date 18.08.2017 28.10.2015 Completion shall occur on the 910th day from
DPR Consultant Name AARVEE Consultant Lead & Consortium Members of Banks IDBI Bank, Mumbai Concessioner Name (SPV & Parent Company) SAI MAA TARINI TOLWAYS LTD (GAYATRI PROJECT LTD) Date of Award (LOA Date) 11.08.2011 Appointed Date 02.05.2013 Concession period 24 Years Constriction Period (in Days) 910 days O & M period (in Days) 7850 days Scheduled Date of Completion 28-10-2015 Independent Engineer SAI CONSULTING ENGINEERS PVT. LTD (SYSTRA GROUP) IE Agreement Date 25.06.2013 IE Mobilization Date 08.07.2013 1.3.2 Project Milestones Project Milestone Description (Day from Appointed Date Planned Actual Delay (No. of month Current Status Physical Progress (%) Scheduled Date Physical Progress (%) Revised Date Milestone I Project Milestone-I shall occur on the date falling on the 180thday from the Appointed Date. 4.28 28.10.2013 2.74 26.01.2014 Achieved Milestone II Project shall occur on the date falling on the 400th day from the Appointed Date 14.78 05.06.2014 12.75 30.09.2014 Achieved Milestone III Project shall occur on the date falling on the 650th day from the Appointed Date 10.02.2015 10.06.2016 Achieved subjected to reasons stated above Scheduled Completion The Scheduled Four-Laning date shall occur on the 910th day from 28.10.2015 18.08.2017
MPR%20%20%20APR%202017.docx