Construction works where a road closure is required for safe construction Delivery of oversized plant and materials to site Tram diversion works Utility diversions Railway interface works Advanced grouting works. The indicative construction timeframes and durations are shown in Table Table Indicative construction occupation period for each major construction work site Indicative timeframes Precinct Activity (construction durations) Western Construction work site (Cnr Hobsons Road 2018 2023 – portal and Kensington Road) (3 years) Railway occupations During period above Childers Street decline/cut and cover 2018 2021 – (3 years) Construction shaft 2018 2020 – (3 years) Arden Tunnelling operations 2017 2023 – station (5 years) Construction site support facilities and station fit-out Station box construction 2017 2021 – (3 years) Tunnel fitout stage concrete works and 2019 2023 – – rail systems (underground) (3 years) Station fit-out 2020 2024/25 – (3 years) Parkville Station box construction 2017 2020 – station (3 years) Entrance structures 2019 2022 – (3 years) Station fit-out 2020 2024/25 – (3 years) CBD Franklin Street and entrances 2017 2023 – North (5 years) A’Beckett Street shaft 2017 2023 – (5 years) La Trobe Street shaft and entrance 2018 2023 – (4 years) Cavern and mined tunnels 2017 2021 – (3 years)
Construction works where a road closure is required for safe construction Delivery of oversized plant and materials to site Tram diversion works Utility diversions Railway interface works Advanced grouting works. The indicative construction timeframes and durations are shown in Table Table Indicative construction occupation period for each major construction work site Precinct Activity Indicative timeframes (construction durations) Western portal Construction work site (Cnr Hobsons Road and Kensington Road) 2018 – 2023 (3 years) Railway occupations During period above Childers Street decline/cut and cover 2018 – 2021 (3 years) Construction shaft 2018 – 2020 (3 years) Arden station Tunnelling operations 2017 – 2023 (5 years) Construction site support facilities and station fit-out Station box construction 2017 – 2021 (3 years) Tunnel fitout – stage concrete works and rail systems (underground) 2019 – 2023 (3 years) Station fit-out 2020 – 2024/25 (3 years) Parkville station Station box construction 2017 – 2020 (3 years) Entrance structures 2019 – 2022 (3 years) Station fit-out 2020 – 2024/25 (3 years) CBD North Franklin Street and entrances 2017 – 2023 (5 years) A’Beckett Street shaft 2017 – 2023 (5 years) La Trobe Street shaft and entrance 2018 – 2023 (4 years) Cavern and mined tunnels 2017 – 2021 (3 years)
MMRP_Chapter-06_Project-Description.DOCX