Mon Mon Milestone Sign-Off 0 days 6/5/17 6/5/17 Mon Tue CAD/MPS Cutover 4 2 days 7/3/17 7/4/17 Contractor provides remote cutover support Mon Tue 2 days for CAD and MPS 7/3/17 7/4/17 Mon Mon DELIVERABLE: Cutover to production use 1 day 7/3/17 7/3/17 Mon Mon Milestone Sign-Off 0 days 7/3/17 7/3/17 CAD/MPS 60-day Performance and Reliability Mon Fri 50 days Test—Final Summary 5/1/17 7/7/17 Mon Fri Agency reports all system issues to Contractor 50 days 5/1/17 7/7/17 Mon Fri Contractor corrects any issues found 50 days 5/1/17 7/7/17 Contractor Agency over to the Support Fri Fri 1 day Center for continued support of the systems, 7/7/17 7/7/17 DELIVERABLE: Completion of the 60 Fri Fri Performance Period, All P1 and P2 issues fixed, final 0 days 7/7/17 7/7/17 turnover call to the Support Center. Fri Fri Milestone Sign-Off 0 days 7/7/17 7/7/17 Mon Thu BI Direct for System Administrators (IPST7008) 4 days 6/12/17 6/15/17 Mon Thu Contractor conducts on-site training session 4 days 6/12/17 6/15/17 Thu Thu DELIVERABLE: Completion of the training course 0 days 6/15/17 6/15/17 Thu Thu Milestone Sign-Off 0 days 6/15/17 6/15/17 Mon Thu BI Direct for End Users Training (IPST7009) 4 days 6/19/17 6/22/17 Mon Thu Contractor conducts on-site training session 4 days 6/19/17 6/22/17 Thu Thu DELIVERABLE: Completion of the training course 0 days 6/22/17 6/22/17
Milestone Sign-Off 0 days Mon 6/5/17 Mon 6/5/17 CAD/MPS Cutover 4 2 days Mon 7/3/17 Tue 7/4/17 Contractor provides remote cutover support for CAD and MPS 2 days Mon 7/3/17 Tue 7/4/17 DELIVERABLE: Cutover to production use 1 day Mon 7/3/17 Mon 7/3/17 Milestone Sign-Off 0 days Mon 7/3/17 Mon 7/3/17 CAD/MPS 60-day Performance and Reliability Test—Final Summary 50 days Mon 5/1/17 Fri 7/7/17 Agency reports all system issues to Contractor 50 days Mon 5/1/17 Fri 7/7/17 Contractor corrects any issues found 50 days Mon 5/1/17 Fri 7/7/17 Contractor Agency over to the Support Center for continued support of the systems, 1 day Fri 7/7/17 Fri 7/7/17 DELIVERABLE: Completion of the 60 Performance Period, All P1 and P2 issues fixed, final turnover call to the Support Center. 0 days Fri 7/7/17 Fri 7/7/17 Milestone Sign-Off 0 days Fri 7/7/17 Fri 7/7/17 BI Direct for System Administrators (IPST7008) 4 days Mon 6/12/17 Thu 6/15/17 Contractor conducts on-site training session 4 days Mon 6/12/17 Thu 6/15/17 DELIVERABLE: Completion of the training course 0 days Thu 6/15/17 Thu 6/15/17 Milestone Sign-Off 0 days Thu 6/15/17 Thu 6/15/17 BI Direct for End Users Training (IPST7009) 4 days Mon 6/19/17 Thu 6/22/17 Contractor conducts on-site training session 4 days Mon 6/19/17 Thu 6/22/17 DELIVERABLE: Completion of the training course 0 days Thu 6/22/17 Thu 6/22/17
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx