Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget YTD Life of project 2017/18 $ $ GLS Road Safety, On 15 May 2018 the A tender package is Current focus of the 3,000,000 5,766 Implementation State Growth Steering Committee currently being progressed project is on the tender agreed to a process to contract an agency to package to bring a Following on from review on the GLS develop a best practice consultant on board in GLS Review pathway and educational communication early 2019. recruitment of a band 5 package that will include: Policy Officer to Educational strategy The project team is undertake this task. framework working towards Digital platform and tools delivering the The successful applicant Branding and content Government’s will commence on 30 development commitment as July 2018. Public education announced in May 2018, campaign; and Year Agenda, to Stakeholder engagement enable the announcement of the A process review of the GLS new GLS in the first pathway will shortly be quarter of 2019 (January conducted of the current to March 2019). processes and functions. This will identify opportunities to improve efficiencies when updating the GLS. New motorcycle Registration & The progressive roll Finalise the development of Implementation Project 810,000 711,888 training and Licensing, State out of the new the auditing and compliance complete. (Life of assessment Growth Motorcycle and monitoring framework and project) program Assessment Program resourcing structure. The Grant Deed has concluded with the established to fund the
Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ YTD 2017/18 $ GLS Implementation Following on from GLS Review Road Safety, State Growth On 15 May 2018 the Steering Committee agreed to a process review on the GLS pathway and recruitment of a band 5 Policy Officer to undertake this task. The successful applicant will commence on 30 July 2018. A tender package is currently being progressed to contract an agency to develop a best practice educational communication package that will include: Educational strategy framework Digital platform and tools Branding and content development Public education campaign; and Stakeholder engagement A process review of the GLS pathway will shortly be conducted of the current processes and functions. This will identify opportunities to improve efficiencies when updating the GLS. Current focus of the project is on the tender package to bring a consultant on board in early 2019. The project team is working towards delivering the Government’s commitment as announced in May 2018, Year Agenda, to enable the announcement of the new GLS in the first quarter of 2019 (January to March 2019). 3,000,000 5,766 New motorcycle training and assessment program Registration & Licensing, State Growth The progressive roll out of the new Motorcycle and Assessment Program has concluded with the Finalise the development of the auditing and compliance monitoring framework and resourcing structure. Implementation Project complete. The Grant Deed established to fund the 810,000 711,888 (Life of project)
17-RSAC-210818-TOWARDS-ZERO-QUARTERLY-PROGRESS-REPORT-TO-30-JUNE-2018.docx