Contractor provides temporary software licenses Mon Mon 1 day and installs software 4/4/16 4/4/16 Mon Thu Contractor leads on-site workshop 4 days 4/4/16 4/7/16 DELIVERABLE: Temporary software licenses for Thu Thu 0 days training and 1 on-site workshop 4/7/16 4/7/16 Fri Fri Milestone Sign-Off 1 day 4/8/16 4/8/16 Mon Fri Technical Health Check--Staging Phase 5 days 6/27/16 7/1/16 Mon Wed Contractor leads on-site meeting 3 days 6/27/16 6/29/16 Contractor compiles meeting notes and agreed Thu Fri upon plan to complete remaining tasks outside of this 2 days 6/30/16 7/1/16 phase (if necessary) DELIVERABLE: Technical Health notes and Fri Fri 0 days completion plan 7/1/16 7/1/16 Fri Fri Milestone Sign-Off 0 days 7/1/16 7/1/16 423 Tue Thu Configuration Phase days 11/17/15 7/20/17 Thu Wed Custom CAD Interface Development 50 days 5/5/16 7/13/16 Contractor builds initial interfaces based on Thu Wed 30 days completed ICD's 5/5/16 6/15/16 Thu Wed Contractor conducts internal testing of interfaces 10 days 6/16/16 6/29/16 Contractor corrects any errors and completes all Thu Wed 10 days interfaces 6/30/16 7/13/16 Wed Wed DELIVERABLE: All completed interfaces 0 days 7/13/16 7/13/16 Wed Wed Milestone Sign-Off 0 days 7/13/16 7/13/16 CAD Interface Product Installation and Thu Fri 7 days Configuration 7/14/16 7/22/16 Thu Thu Contractor installs all interfaces on-site 1 day 7/14/16 7/14/16
Contractor provides temporary software licenses and installs software 1 day Mon 4/4/16 Mon 4/4/16 Contractor leads on-site workshop 4 days Mon 4/4/16 Thu 4/7/16 DELIVERABLE: Temporary software licenses for training and 1 on-site workshop 0 days Thu 4/7/16 Thu 4/7/16 Milestone Sign-Off 1 day Fri 4/8/16 Fri 4/8/16 Technical Health Check--Staging Phase 5 days Mon 6/27/16 Fri 7/1/16 Contractor leads on-site meeting 3 days Mon 6/27/16 Wed 6/29/16 Contractor compiles meeting notes and agreed upon plan to complete remaining tasks outside of this phase (if necessary) 2 days Thu 6/30/16 Fri 7/1/16 DELIVERABLE: Technical Health notes and completion plan 0 days Fri 7/1/16 Fri 7/1/16 Milestone Sign-Off 0 days Fri 7/1/16 Fri 7/1/16 Configuration Phase 423 days Tue 11/17/15 Thu 7/20/17 Custom CAD Interface Development 50 days Thu 5/5/16 Wed 7/13/16 Contractor builds initial interfaces based on completed ICD's 30 days Thu 5/5/16 Wed 6/15/16 Contractor conducts internal testing of interfaces 10 days Thu 6/16/16 Wed 6/29/16 Contractor corrects any errors and completes all interfaces 10 days Thu 6/30/16 Wed 7/13/16 DELIVERABLE: All completed interfaces 0 days Wed 7/13/16 Wed 7/13/16 Milestone Sign-Off 0 days Wed 7/13/16 Wed 7/13/16 CAD Interface Product Installation and Configuration 7 days Thu 7/14/16 Fri 7/22/16 Contractor installs all interfaces on-site 1 day Thu 7/14/16 Thu 7/14/16
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx