Contractor reviews any discrepancies found Fri Fri 1 day during testing 12/2/16 12/2/16 Contractor any issues found during testing Mon Thu 4 days or provide written explanation of failure 12/5/16 12/8/16 DELIVERABLE: Completed Functional Test with Thu Thu 0 days any corrections made 12/8/16 12/8/16 Fri Fri Milestone Sign-Off 1 day 12/9/16 12/9/16 Mon Wed CAD Stress and Performance Testing 3 days 10/31/16 11/2/16 Contractor provides automatic load generator Mon Mon 1 day tool 10/31/16 10/31/16 Contractor conducts a hour load test on the Tue Tue 1 day CAD system 11/1/16 11/1/16 Wed Wed Contractor compiles and delivers test results 1 day 11/2/16 11/2/16 Wed Wed DELIVERABLE: Completed test results 0 days 11/2/16 11/2/16 Wed Wed Milestone Sign-Off 0 days 11/2/16 11/2/16 Thu Thu CAD System Tune-Up 49 days 10/27/16 1/12/17 Agency Contractor list of any issues noted Thu Thu 1 day in the CAD system 10/27/16 10/27/16 Contractor conducts tune-up session on site Mon Thu 4 days based on the list provided 1/9/17 1/12/17 CAD system configuration is frozen until Thu Thu 0 days reassessment sessions post cutover 1/12/17 1/12/17 DELIVERABLE: Final CAD system configurations Thu Thu 0 days based on session 1/12/17 1/12/17 Thu Thu Milestone Sign-Off 0 days 1/12/17 1/12/17 I/CAD System Maintenance and Administrator Mon Thu 4 days Essentials (IPST9003) 1/16/17 1/19/17
Contractor reviews any discrepancies found during testing 1 day Fri 12/2/16 Fri 12/2/16 Contractor any issues found during testing or provide written explanation of failure 4 days Mon 12/5/16 Thu 12/8/16 DELIVERABLE: Completed Functional Test with any corrections made 0 days Thu 12/8/16 Thu 12/8/16 Milestone Sign-Off 1 day Fri 12/9/16 Fri 12/9/16 CAD Stress and Performance Testing 3 days Mon 10/31/16 Wed 11/2/16 Contractor provides automatic load generator tool 1 day Mon 10/31/16 Mon 10/31/16 Contractor conducts a hour load test on the CAD system 1 day Tue 11/1/16 Tue 11/1/16 Contractor compiles and delivers test results 1 day Wed 11/2/16 Wed 11/2/16 DELIVERABLE: Completed test results 0 days Wed 11/2/16 Wed 11/2/16 Milestone Sign-Off 0 days Wed 11/2/16 Wed 11/2/16 CAD System Tune-Up 49 days Thu 10/27/16 Thu 1/12/17 Agency Contractor list of any issues noted in the CAD system 1 day Thu 10/27/16 Thu 10/27/16 Contractor conducts tune-up session on site based on the list provided 4 days Mon 1/9/17 Thu 1/12/17 CAD system configuration is frozen until reassessment sessions post cutover 0 days Thu 1/12/17 Thu 1/12/17 DELIVERABLE: Final CAD system configurations based on session 0 days Thu 1/12/17 Thu 1/12/17 Milestone Sign-Off 0 days Thu 1/12/17 Thu 1/12/17 I/CAD System Maintenance and Administrator Essentials (IPST9003) 4 days Mon 1/16/17 Thu 1/19/17
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx