Site not handed *New. site plan 2*letter issued to *Central jail Mandi at over by the 26.6.14 & re EE Batahalari near Mandi-II for the client submitted dt. complete site data of Nerchowk department. the proposed site vide 20-01-2015 letter no. 365-69 on dt. 3.7.14 *letter issued to EE Mandi-II vide letter no. 733-36 on dt. 10.9.14. *letter issued to The Deupty Commissioner, Mandi vide letter no. 831-35 on dt. 14.10.14 ( contoured site plan still awaited.) *Letter issued to The Sr. EE Elect. Div. HPSEB , Ltd. Sundarnagar vide letter no. 1060-63 dt. 15.11.14. *letter issued to The Deputy Commissioner Mandi on dt. 6.7.15decision of the land. Add. Accommodation 8-9-2008 8-9-2008 16-6-2009 Drawing issued Detailed on Floor of rest on dt 09-6-09 estimate under house at Chatri distt process. Mandi Rest House/Gang hut 23.2.2010 23.2.2010 29.3.2010 Drawing issued Roofing work is in progress. at Galma distt Mandi *11.5.17 *11.5.17 on dt 17.11.11 *7.7.17 vide letter no 2190-95 Rest at thachi 07.10.2009 07.10.2009 ----- 21.10.13 Issued on dt Work is in distt. Mandi. dt. 28.2.13 progress and *Revised drgs all drawings issued on dt. received. 4.2.14 *
*Central jail Mandi at Batahalari near Nerchowk *New. site plan 26.6.14 & re submitted dt. 20-01-2015 2*letter issued to EE Mandi-II for the complete site data of the proposed site vide letter no. 365-69 on dt. 3.7.14 *letter issued to EE Mandi-II vide letter no. 733-36 on dt. 10.9.14. *letter issued to The Deupty Commissioner, Mandi vide letter no. 831-35 on dt. 14.10.14 ( contoured site plan still awaited.) *Letter issued to The Sr. EE Elect. Div. HPSEB , Ltd. Sundarnagar vide letter no. 1060-63 dt. 15.11.14. *letter issued to The Deputy Commissioner Mandi on dt. 6.7.15decision of the land. Site not handed over by the client department. Add. Accommodation on Floor of rest house at Chatri distt Mandi 8-9-2008 8-9-2008 16-6-2009 Drawing issued on dt 09-6-09 Detailed estimate under process. Rest House/Gang hut at Galma distt Mandi 23.2.2010 *11.5.17 23.2.2010 *11.5.17 *7.7.17 29.3.2010 Drawing issued on dt 17.11.11 vide letter no 2190-95 Roofing work is in progress. Rest at thachi distt. Mandi. 07.10.2009 07.10.2009 ----- 21.10.13 * Issued on dt dt. 28.2.13 *Revised drgs issued on dt. 4.2.14 Work is in progress and all drawings received.
New%20final%20mandi%20Circle.docx