Critical Issues & Action Log 1.2 1.2.1 Pending issues and Action Log – Expected Action(s) Chainage(s) affected due to Length affected Action(s) taken till date/ Actual Ongoing/ suggested by the S Concerned the issue (Km) (km) now Date for Issue Description Type New Issue/ IE No Authority resolving Resolved From To 19.99 Every month the carriageway Km. matter bding The matter Land Handed Land Acquisition 19.99 Km. land handed over to i.e. 16.27% for followed up with 1 Ongoing NHAI follow with Over Issue concessionaire MCW and NHAI, CALA West Authority 45.515Km. i.e. Bengal and CALA 30.53% for SR Jharkhand Recently authority had convened The matter meeting dated Govindpur and Land Acquisition 406+500 410+000 3.5 Km. and 2 Ongoing NHAI follow with 24.07.2016 with Nirsa 426+000 429+000 3 Km. Authority Public Representative and Administration Valuation of structures has been The matter Land Acquisition completed by 3 Bograchotti Ongoing NHAI 468+000 470+000 2.0 Km. follow with Issue interention of Authority District administration NHAI/M/s Great Matter is pending The matter being Eastern 4 Gas Pipeline Clearance Issue Ongoing 455+750 505+900 25 Km. with Hon’ble High follow with Energy Court Authority Corporation Limited NOTE: Please include a list of all pending issues in the project, including issues originating from Concessionaire/ NHAI/ IE etc.
1.2 Critical Issues & Action Log 1.2.1 – Pending issues and Action Log S No Issue Description Type Ongoing/ New Issue/ Resolved Concerned Authority Chainage(s) affected due to the issue (Km) Length affected (km) Action(s) taken till now Action(s) suggested by the IE Expected date/ Actual Date for resolving From To 1 Land Handed Over Land Acquisition Issue Ongoing NHAI 19.99 Km. land handed over to concessionaire 19.99 carriageway Km. i.e. 16.27% for MCW and 45.515Km. i.e. 30.53% for SR Every month the matter bding followed up with NHAI, CALA West Bengal and CALA Jharkhand The matter follow with Authority 2 Govindpur and Nirsa Land Acquisition Ongoing NHAI 406+500 426+000 410+000 429+000 3.5 Km. and 3 Km. Recently authority had convened meeting dated 24.07.2016 with Public Representative and Administration The matter follow with Authority 3 Bograchotti Land Acquisition Issue Ongoing NHAI 468+000 470+000 2.0 Km. Valuation of structures has been completed by interention of District administration The matter follow with Authority 4 Gas Pipeline Clearance Issue Ongoing NHAI/M/s Great Eastern Energy Corporation Limited 455+750 505+900 25 Km. Matter is pending with Hon’ble High Court The matter being follow with Authority NOTE: Please include a list of all pending issues in the project, including issues originating from Concessionaire/ NHAI/ IE etc.
MONTHLY%20PROGRESS%20REPORT%20-%2037%20_FEBRUARY%202017.docx