Mon Wed Contractor leads on-site meeting 3 days 10/24/16 10/26/16 Contractor compiles meeting notes and agreed Thu Fri upon plan to complete remaining tasks outside of this 2 days 10/27/16 10/28/16 phase (if necessary) DELIVERABLE: Technical Health Check notes and Fri Fri 0 days completion plan 10/28/16 10/28/16 Fri Fri Milestone Sign-Off 0 days 10/28/16 10/28/16 423 Tue Thu Deployment days 11/17/15 7/20/17 Fri Thu Final Map Build 70 days 8/5/16 11/10/16 Agency provides Contractor with updated map Fri Fri 1 day source data 8/5/16 8/5/16 Contractor conducts GeoMedia and GeoLabel Mon Wed 3 days training 11/7/16 11/9/16 Contractor Agency through building the Thu Thu 1 day final map 11/10/16 11/10/16 Thu Thu DELIVERABLE: Final Map Build 0 days 11/10/16 11/10/16 Thu Thu Milestone Sign-Off 0 days 11/10/16 11/10/16 Mon Wed CAD/Mobile Functional Tests 8 days 11/14/16 11/23/16 Mon Fri Contractor develops functional tests w/Agency 5 days 11/14/16 11/18/16 Mon Wed Contractor updates functional tests 3 days 11/21/16 11/23/16 Wed Wed DELIVERABLE: Completed Functional Tests 0 days 11/23/16 11/23/16 Wed Wed Milestone Sign-Off 0 days 11/23/16 11/23/16 CAD/Mobile Subsystem Integration and Mon Fri 10 days Functional Testing 11/28/16 12/9/16 Agency conducts functional testing with on-site Mon Thu 4 days help from Contractor 11/28/16 12/1/16
Contractor leads on-site meeting 3 days Mon 10/24/16 Wed 10/26/16 Contractor compiles meeting notes and agreed upon plan to complete remaining tasks outside of this phase (if necessary) 2 days Thu 10/27/16 Fri 10/28/16 DELIVERABLE: Technical Health Check notes and completion plan 0 days Fri 10/28/16 Fri 10/28/16 Milestone Sign-Off 0 days Fri 10/28/16 Fri 10/28/16 Deployment 423 days Tue 11/17/15 Thu 7/20/17 Final Map Build 70 days Fri 8/5/16 Thu 11/10/16 Agency provides Contractor with updated map source data 1 day Fri 8/5/16 Fri 8/5/16 Contractor conducts GeoMedia and GeoLabel training 3 days Mon 11/7/16 Wed 11/9/16 Contractor Agency through building the final map 1 day Thu 11/10/16 Thu 11/10/16 DELIVERABLE: Final Map Build 0 days Thu 11/10/16 Thu 11/10/16 Milestone Sign-Off 0 days Thu 11/10/16 Thu 11/10/16 CAD/Mobile Functional Tests 8 days Mon 11/14/16 Wed 11/23/16 Contractor develops functional tests w/Agency 5 days Mon 11/14/16 Fri 11/18/16 Contractor updates functional tests 3 days Mon 11/21/16 Wed 11/23/16 DELIVERABLE: Completed Functional Tests 0 days Wed 11/23/16 Wed 11/23/16 Milestone Sign-Off 0 days Wed 11/23/16 Wed 11/23/16 CAD/Mobile Subsystem Integration and Functional Testing 10 days Mon 11/28/16 Fri 12/9/16 Agency conducts functional testing with on-site help from Contractor 4 days Mon 11/28/16 Thu 12/1/16
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx