Fri Fri Milestone Sign-Off 0 days 3/18/16 3/18/16 135 Wed Tue Staging Phase days 1/27/16 8/2/16 103 Wed Fri CAD System Build on Production days 1/27/16 6/17/16 Agency provides contractor with completed Wed Wed questionnaires and forms delivered during the kick-off 1 day 1/27/16 1/27/16 meeting Contractor conducts CAD system build workshop Mon Thu 4 days 1 5/16/16 5/19/16 Contractor conducts CAD system build workshop Mon Thu 4 days 2 6/6/16 6/9/16 Contractor conducts CAD system build workshop Mon Thu 4 days 3 6/13/16 6/16/16 Thu Thu Contractor completes install of initial CAD map 0 days 5/19/16 5/19/16 DELIVERABLE: 3 weeks of workshops and the Fri Fri 1 day initial CAD system build based on agency information 6/17/16 6/17/16 Fri Fri Milestone Sign-Off 1 day 6/17/16 6/17/16 Mon Tue Map Roll Consulting for I/CAD Systems (IPST8004) 12 days 7/18/16 8/2/16 Mon Thu Contractor leads on-site consulting session 4 days 7/18/16 7/21/16 Contractor completes Data Maintenance Fri Fri 6 days Workflow Summary Report 7/22/16 7/29/16 DELIVERABLE: Data Maintenance Workflow Mon Mon 1 day Summary Report 8/1/16 8/1/16 Tue Tue Milestone Sign-Off 1 day 8/2/16 8/2/16 Tue Fri Map Basics Workshop (IPST8001) 49 days 2/2/16 4/8/16 Agency provides corrected map source data Tue Tue 1 day based on findings detailed in map build 1 2/2/16 2/2/16
Milestone Sign-Off 0 days Fri 3/18/16 Fri 3/18/16 Staging Phase 135 days Wed 1/27/16 Tue 8/2/16 CAD System Build on Production 103 days Wed 1/27/16 Fri 6/17/16 Agency provides contractor with completed questionnaires and forms delivered during the kick-off meeting 1 day Wed 1/27/16 Wed 1/27/16 Contractor conducts CAD system build workshop 1 4 days Mon 5/16/16 Thu 5/19/16 Contractor conducts CAD system build workshop 2 4 days Mon 6/6/16 Thu 6/9/16 Contractor conducts CAD system build workshop 3 4 days Mon 6/13/16 Thu 6/16/16 Contractor completes install of initial CAD map 0 days Thu 5/19/16 Thu 5/19/16 DELIVERABLE: 3 weeks of workshops and the initial CAD system build based on agency information 1 day Fri 6/17/16 Fri 6/17/16 Milestone Sign-Off 1 day Fri 6/17/16 Fri 6/17/16 Map Roll Consulting for I/CAD Systems (IPST8004) 12 days Mon 7/18/16 Tue 8/2/16 Contractor leads on-site consulting session 4 days Mon 7/18/16 Thu 7/21/16 Contractor completes Data Maintenance Workflow Summary Report 6 days Fri 7/22/16 Fri 7/29/16 DELIVERABLE: Data Maintenance Workflow Summary Report 1 day Mon 8/1/16 Mon 8/1/16 Milestone Sign-Off 1 day Tue 8/2/16 Tue 8/2/16 Map Basics Workshop (IPST8001) 49 days Tue 2/2/16 Fri 4/8/16 Agency provides corrected map source data based on findings detailed in map build 1 1 day Tue 2/2/16 Tue 2/2/16
NMDPS-CAD%20Project%20Management%20Plan%2020151214.docx