Implementation Plan In order to ensure smooth implementation of the project, a work plan was prepared indicating different activities to be carried out, the required resources, time frame and person responsible for each project objective. The project implementation involved different stakeholders, so in planning the implementation; all stakeholders were engaged fully from the beginning of the planning to the end of project implementation. Table Number 4.1 shows the project objective, outputs, and activities to attain the desire outputs, time allocated for each activity, resources required and responsible person Table 4.1: Implementation Plan Time allocated Mar 2012- July July-Dec Responsible – Project objectives Outputs Activities June -2013 Dec 2013 2104 2014 Resource needed person Empowering the Stationeries, fund, CED student, Community need Cotton farming personnel and transport TCB staff assessment community in Best Cotton 1. Seeking stakeholder Isengwa agronomic partnership (resource Ng’hoboko, and Mwafuguji practices mobilization and decision making developed community mobilization by December 2014. to participate in the project) 2. Analysis of Stationaries, fund, CED student, farmers’ existing agricultural personnel , reference TCB, Biore, practices, production materials Gaki and FBGs patterns, post-harvest representative, handling consultant
Implementation Plan In order to ensure smooth implementation of the project, a work plan was prepared indicating different activities to be carried out, the required resources, time frame and person responsible for each project objective. The project implementation involved different stakeholders, so in planning the implementation; all stakeholders were engaged fully from the beginning of the planning to the end of project implementation. Table Number 4.1 shows the project objective, outputs, and activities to attain the desire outputs, time allocated for each activity, resources required and responsible person Table 4.1: Implementation Plan Project objectives Outputs Activities Time allocated Resource needed Responsible person Mar 2012- June -2013 July – Dec 2013 2104 July-Dec 2014 Empowering the Cotton farming community in Ng’hoboko, Isengwa and Mwafuguji decision making by December 2014. Community need assessment Stationeries, fund, personnel and transport CED student, TCB staff Best Cotton agronomic practices developed 1. Seeking stakeholder partnership (resource mobilization and community mobilization to participate in the project) 2. Analysis of farmers’ existing agricultural practices, production patterns, post-harvest handling Stationaries, fund, personnel , reference materials CED student, TCB, Biore, Gaki and FBGs representative, consultant