Identifying and prioritizing risks risk mitigation plans estimation – – techniques use case points function points COCOMO II – – – – estimation. WEEK 09: bottom-up estimation work breakdown structure macro and micro – – plans planning poker wideband delphi – – WEEK 10: documenting the plan tracking the plan earned value method – – (EVM) Tutorial: Estimation, planning, and tracking exercises. UNIT IV CONFIGURATION AND QUALITY MANAGEMENT WEEK11: identifying artifacts to be configured naming conventions and – version control configuration contro1 – WEEK 12: PREMODEL EXAM quality assurance techniques peer reviews Fegan inspection unit, – – – integration, system, and acceptance testing WEEK 13: test data and test cases bug tracking causal analysis – – Tutorial: version control exercises, development of test cases, causal analysis of defects UNIT V SOFTWARE PROCESS DEFINITION AND MANAGEMENT WEEK 14: Process elements process architecture relationship between – – elements process modeling process definition techniques – – ETVX (entry-task-validation-exit) process base lining – WEEK 15:
Identifying and prioritizing risks – risk mitigation plans – estimation techniques – use case points – function points – COCOMO II – estimation. WEEK 09: bottom-up estimation – work breakdown structure – macro and micro plans – planning poker – wideband delphi WEEK 10: documenting the plan – tracking the plan – earned value method (EVM) Tutorial: Estimation, planning, and tracking exercises. UNIT IV CONFIGURATION AND QUALITY MANAGEMENT WEEK11: identifying artifacts to be configured – naming conventions and version control – configuration contro1 WEEK 12: PREMODEL EXAM quality assurance techniques – peer reviews – Fegan inspection – unit, integration, system, and acceptance testing WEEK 13: test data and test cases – bug tracking – causal analysis Tutorial: version control exercises, development of test cases, causal analysis of defects UNIT V SOFTWARE PROCESS DEFINITION AND MANAGEMENT WEEK 14: Process elements – process architecture – relationship between elements – process modeling – process definition techniques ETVX (entry-task-validation-exit) – process base lining WEEK 15: