Public Law 111- MS-C, Nov 2014 Source of As Depot TAT 23 Repair required Analysis 10 USC 2474 HQ MS-B, Sep 2013 MS-C; Availability AFMC/A4 Every 5 KPP years after Partnership Reliability IOC KSA Corrosion DODI 5000.67 PSM/ RFP, Sep 2011, MS-B Availability (Feb 2010) Contractor MS-C KPP 008 Every 5 years after IOC IUID DODI 5000.02 PSM/ RFP, SEP 2011 MS-B (Dec 08) Contractor MS-C DODI 8320.04 007 FRPDR (Jun 08) DODI 4151.22 CBM + RFP, SEP 2011 Availability (Dec 07) KPP RFP, SEP 2011 Serialized DOD 4140.1-R DODI Item 4151.19 (Dec 06) Management RFP, SEP 2011 Supply DEPSECDEF DTM 09-16, Chain Risk SCRM to Improve the Management Integrity of Components Used in DOD Systems DODI 5200.39 (Jul 08) Affordability AT&L Better Buying Power Memo, Nov 3, 2010 DMSMS PSM/ RFP, Sep 2011, SD22 On-going Availability Contractor through KPP 009 production Counterfeit Parts Others Service Specific Table 6-1: Sustainment Alignment of Regulatory/Statutory Requirements (Mandated) (NOTIONAL) Expectation: Illustrate the recognition and compliance with statutory, regulatory, and PSM’s policy requirements, their inclusion in RFP/contracts and how those requirements are tied to performance metrics. AFLCMC Additional Guidance: For documents that are in work or in coordination, include an ECD in the column as appropriate. “Start Date/Implementation Date” Integrated Schedule Provide a detailed, integrated, life-cycle sustainment system schedule (Figure 7-1) covering all of the integrated product support elements, which is consistent with the integrated master schedule events, and emphasizes the next acquisition phase. Schedule items shall include, but are not limited to:
Source of Repair Analysis Public Law 111- 23 MS-C, Nov 2014 As required Depot TAT Partnership 10 USC 2474 HQ AFMC/A4 MS-B, Sep 2013 MS-C; Every 5 years after IOC Availability KPP Reliability KSA Corrosion DODI 5000.67 (Feb 2010) PSM/ Contractor RFP, Sep 2011, 008 MS-B MS-C Every 5 years after IOC Availability KPP IUID DODI 5000.02 (Dec 08) DODI 8320.04 (Jun 08) PSM/ Contractor RFP, SEP 2011 007 MS-B MS-C FRPDR CBM + DODI 4151.22 (Dec 07) RFP, SEP 2011 Availability KPP Serialized Item Management DOD 4140.1-R DODI 4151.19 (Dec 06) RFP, SEP 2011 Supply Chain Risk Management DEPSECDEF DTM 09-16, SCRM to Improve the Integrity of Components Used in DOD Systems DODI 5200.39 (Jul 08) RFP, SEP 2011 Affordability AT&L Better Buying Power Memo, Nov 3, 2010 DMSMS SD22 PSM/ Contractor RFP, Sep 2011, 009 On-going through production Availability KPP Counterfeit Parts Others Service Specific Table 6-1: Sustainment Alignment of Regulatory/Statutory Requirements (Mandated) (NOTIONAL) Expectation: Illustrate the PSM’s recognition and compliance with statutory, regulatory, and policy requirements, their inclusion in RFP/contracts and how those requirements are tied to performance metrics. AFLCMC Additional Guidance: For documents that are in work or in coordination, include an ECD in the “Start Date/Implementation Date” column as appropriate. Integrated Schedule Provide a detailed, integrated, life-cycle sustainment system schedule (Figure 7-1) covering all of the integrated product support elements, which is consistent with the integrated master schedule events, and emphasizes the next acquisition phase. Schedule items shall include, but are not limited to: