(i) Old cost: Length - 96.00 km, Cost - Rs. Clarification RECT survey Done Done Done 2.2 Sought Rly Bd for NL bet. 292.70 cr, ROR = (-) 9.46%.Report submitted on 29/12/2014. Pipar (ii) Revised Estimate: Revised estimate returned unvetted on 25/10.Since pending for Asop-Shankwas - Mundwa - compliance from Dy CSTE/AII since 25.10.2016.Now after associate finance vetting Nagour (96 on 09/03/17 case process for HQ Finance vetting Kms) on 15/03/17 after ROR on 15/03.Finance vetted the proposal on 24.04.2017 & case processed for O/L finance vetting 05.07.15. Observations replied by 01.09.17.PFA vetted with observations on 19.09.2017. The proposal is with Open Line finance vetting with revised ROR (-) 9.22% (iii) Sailent Features:Length:83.05Km,Cost:340.16 Cr & ROR:(-)9.22%. Clarification RECT Survey Done Done Done (i) Old cost: Length - 148.00 km, Cost - Rs. 2.3 ROR = Report submitted Sought Rly Bd for NL bet. 436.122 cr, (-) 7.76%. on 01/03/2012 to Rly Bd. Nagour-Phalodi ,duly (147.80 Kms) (ii) Revised Estimate: Revised estimate vetted by associate finance ,submitted on 14.08.2017 & now processed for InIn priciple vetting on 14.08.2017.Con finance returned with observations (of not levying enviremental on 28.08.2017 & now under charges by S&T) compliance of observations.Revise proposal,duly vetted by Associate Finance,is recd from Dy CE/I/JU on 27.11.2017 & now under process of HQ Finance Vetting & ROR calculation.
2.2 Clarification Sought Rly Bd RECT survey for NL bet. Pipar Asop-Shankwas - Mundwa - Nagour (96 Kms) Done Done Done (i) Old cost: Length - 96.00 km, Cost - Rs. 292.70 cr, ROR = (-) 9.46%.Report submitted on 29/12/2014. (ii) Revised Estimate: Revised estimate returned unvetted on 25/10.Since pending for compliance from Dy CSTE/AII since 25.10.2016.Now after associate finance vetting on 09/03/17 case process for HQ Finance vetting on 15/03/17 after ROR on 15/03.Finance vetted the proposal on 24.04.2017 & case processed for O/L finance vetting 05.07.15. Observations replied by 01.09.17.PFA vetted with observations on 19.09.2017. The proposal is with Open Line finance vetting with revised ROR (-) 9.22% (iii) Sailent Features:Length:83.05Km,Cost:340.16 Cr & ROR:(-)9.22%. 2.3 Clarification Sought Rly Bd RECT Survey for NL bet. Nagour-Phalodi (147.80 Kms) Done Done Done (i) Old cost: Length - 148.00 km, Cost - Rs. 436.122 cr, ROR = (-) 7.76%. Report submitted on 01/03/2012 to Rly Bd. (ii) Revised Estimate: Revised estimate ,duly vetted by associate finance ,submitted on 14.08.2017 & now processed for InIn priciple vetting on 14.08.2017.Con finance returned with observations (of not levying enviremental charges by S&T) on 28.08.2017 & now under compliance of observations.Revise proposal,duly vetted by Associate Finance,is recd from Dy CE/I/JU on 27.11.2017 & now under process of HQ Finance Vetting & ROR calculation.