lay out sketch Drawings & other drawings. 3 3704 ADR Centre at Vide letter no 1381-82 Vide letter Layout Plan,Revised Finishing work Nahan Distt. dated 18/03/2013. no 2364 working drawings in progress. Sirmour dated 3 with revised september specification sent to 2013. EE, nahan vide letter no 1942-43 dated 05/09/16. 4 3704 C/O residential EE, Paonta Sabib Ground floor colony for judicial requested for Working slab laid , staff at paonta drgs. Vide letter no columns for Sahib. 2337-A dated 12st floor 13/06/13. casted shuttering for 1st floor slab in progress (30% work completed). 5 3704 Estimate for Vide letter EE, Nahan Division. E.E. Nahan as raising Fire no 3125 dt. Requested to supply requested to residence wall 23/10/2017 design of fire Chief Archtect around the residence wall vide P.PWD., Judicial Court letter no 1680-81 Shimla for complex land at dated 13/12/13. evolving the Nahan. drawings for fire residence wall around the judicial court complex but the same is
lay out sketch Drawings & other drawings. 3 3704 ADR Centre at Nahan Distt. Sirmour Vide letter no 1381-82 dated 18/03/2013. Vide letter no 2364 dated 3 september 2013. Layout Plan,Revised working drawings with revised specification sent to EE, nahan vide letter no 1942-43 dated 05/09/16. Finishing work in progress. 4 3704 C/O residential colony for judicial staff at paonta Sahib. EE, Paonta Sabib requested for Working drgs. Vide letter no 2337-A dated 13/06/13. Ground floor slab laid , columns for 12st floor casted shuttering for 1st floor slab in progress (30% work completed). 5 3704 Estimate for raising Fire residence wall around the Judicial Court complex land at Nahan. Vide letter no 3125 dt. 23/10/2017 EE, Nahan Division. Requested to supply design of fire residence wall vide letter no 1680-81 dated 13/12/13. E.E. Nahan as requested to Chief Archtect P.PWD., Shimla for evolving the drawings for fire residence wall around the judicial court complex but the same is