from the pre-sowing extension services Ginners stage up to post-harvest offered by ginners in records management. demo plots Develop a contractual Amount of inputs given Ginners, Lead Field survey Ginner field 30th Nov relationship (supply of on loan farmer and and officers, CED 2013 inputs and sells of seed village project contracts student, TCB cotton) signed staff committee’s records Paying premium price for Kgs of seed cotton paid Ginners, Lead Documentation Ginner field 31 November good picked and sorted premium farmer review , field officers, CED 2014 cotton purchase survey student, TCB records staff Conduct a stakeholder 1 stakeholder workshop. TCB reports List of TCB workshop for experience participants, management sharing and lesson learnt papers presented 2014 Project coordination and 1 project coordinator and TCB and Time sheet and TCB staff, 31 December Project managements two ginners field officers ginners salary slip ginners, and 2014 managed records CED student and Monitor project progress 18 monthly reports TCB reports Review of TCB 3 months after coordinated and report on resource produced 3 progress documentation management completion of utilization report on every 6 months and audited operational and one final reports period implementation report. 90% of the allocated fund utilized. Impact Conduct impact 9 day impact assessment In the Survey Ginner field March assessment of assessment survey on Bes survey conducted community in reports officers, CED 2015 Best CAP CAP adoption (for question. student, TCB conducted comparison with baseline staff data) Disseminate the findings Number of mass media Media release Note published TCB April release. and clip of the management 2015 aired video
from the pre-sowing stage up to post-harvest management. extension services offered by ginners in demo plots Ginners records Develop a contractual relationship (supply of inputs and sells of seed cotton) Amount of inputs given on loan Ginners, Lead farmer and village project committee’s records Field survey and contracts signed Ginner field officers, CED student, TCB staff 30th Nov 2013 Paying premium price for good picked and sorted cotton Kgs of seed cotton paid premium Ginners, Lead farmer purchase records Documentation review , field survey Ginner field officers, CED student, TCB staff 31 November 2014 Conduct a stakeholder workshop for experience sharing and lesson learnt 1 stakeholder workshop. TCB reports List of participants, papers presented TCB management 2014 Project managed and coordinated Project coordination and managements 1 project coordinator and two ginners field officers TCB and ginners records Time sheet and salary slip TCB staff, ginners, and CED student 31 December 2014 Monitor project progress and report on resource utilization 18 monthly reports produced 3 progress report on every 6 months and one final implementation report. 90% of the allocated fund utilized. TCB reports Review of documentation and audited reports TCB management 3 months after completion of operational period Impact assessment of Best CAP conducted Conduct impact assessment survey on Bes CAP adoption (for comparison with baseline data) 9 day impact assessment survey conducted In the community in question. Survey reports Ginner field officers, CED student, TCB staff March 2015 Disseminate the findings Number of mass media release. Media release Note published and clip of the aired video TCB management April 2015