PLANNING & PROGRESS OF SURVEYS WORKS (8 Nos) (NL-1, GC- 0, DL-4 & Re Sub.-3) As on 28.02.2018 TDC BB Data Year A/C vetting Item/ of Surveys Remarks Field and Planning of Sanction Work Preparation /Office Estimate of Report Work 1 2 3 4 9 5 6 7 8 1.0 Dy CE/C/Survey(05 Nos) PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) Updation of on 09.05.2017. Abstract Estimate along with 1.1 ** 2017-18 DL (130 30.11.2017 Electrification under preparation Km) accordingly.(Civil & S&T Estimates have been prepared and REEstimate under preparation). PCOM has approved the traffic survey RECT Survey ( traffic for NL between Projections & facilities & station classification) 1.2 30 2017-18 on 25.09.2017. Abstract Estimate is under Pratapgarh and 30.05.2018 Banswara (65 preparation accordingly (Field Engineering work km) is in progress) NEW Survey.However being stretch in PECT survey jurisdiction of WR,a letter no for DL between NWR/HQ/CAO/C/W:443559001,DT:15.03.2017 1.3 31 2017-18 30.01.2018 Rly Bd was informed to transfer this survey to (132 Rly Bd. Survey is being done by WR. km) "TDC:30.01.2018" PCOM has approved the traffic survey ( traffic PECT survey Projections & facilities & station classification) on 14.06.2017.Abstract Estimate is under for DL between 1.4 32 2017-18 30.05.2018 Ajmer-Udaipur preparation accordingly (Cocept Plan under (285 km) preparation).Concept Plans sent to Div for conscent.
PLANNING & PROGRESS OF SURVEYS WORKS (8 Nos) (NL-1, GC- 0, DL-4 & Re Sub.-3) As on 28.02.2018 BB Item/ Year of Sanction Surveys TDC Remarks Field Work Data Planning /Office Work of Estimate A/C vetting and Preparation of Report 1 2 3 4 5 6 7 8 9 1.0 Dy CE/C/Survey(05 Nos) 1.1 ** 2017-18 Updation of DL (130 Km) 30.11.2017 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 09.05.2017. Abstract Estimate along with Electrification under preparation accordingly.(Civil & S&T Estimates have been prepared and REEstimate under preparation). 1.2 30 2017-18 RECT Survey for NL between Pratapgarh and Banswara (65 km) 30.05.2018 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 25.09.2017. Abstract Estimate is under preparation accordingly (Field Engineering work is in progress) 1.3 31 2017-18 PECT survey for DL between (132 km) 30.01.2018 NEW Survey.However being stretch in jurisdiction of WR,a letter no NWR/HQ/CAO/C/W:443559001,DT:15.03.2017 Rly Bd was informed to transfer this survey to Rly Bd. Survey is being done by WR. "TDC:30.01.2018" 1.4 32 2017-18 PECT survey for DL between Ajmer-Udaipur (285 km) 30.05.2018 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 14.06.2017.Abstract Estimate is under preparation accordingly (Cocept Plan under preparation).Concept Plans sent to Div for conscent.