2.1 PHYSICAL & FINANCIAL PROGRESS: Cost of the Project: 900.51 Crores Construction Period: 910 days Construction Time Lapse at the end of July 2013 : 74 days – 8.13% Construction Time Remaining at the end July 2013 : 836 days – 91.8% Physical Progress Till Last Month This Month To Date Scheduled (%) -- -- -- Actual (%) -- -- -- Financial Progress Till Last Month This Month To Date Scheduled (%) 1.5 1.49 2.99 Actual (%) 6.11 5.26 11.37 Note: The S Curve of the Financial Progress is shown in Annexure 10. – – 2.2 REVIEW OF DESIGNS & DRAWINGS STATUS OF DRAWING APPROVALS (Highways) Comments/ Resubmitted by Submitted by Conditional Concessionaire GFC S. Details of drawings Approval after drawings Remarks No given by IC/ incorporating all issued NHAI. comments ROAD Plan & Profile 1 182+250 to 202+000 19.75 km No No No (19.75 Kms) 206+000 to 233+000 27 km No No No (27 Kms) Typical Cross-section 2 17 17 17 No (Total 10 Nos) Miscellaneous 3 No No No No Drawings STATUS OF DRAWING APPROVALS (STRUCTURES) SUB STRUCTURE SUPER STRUCTURE GFC GFC SUBMITTED APPROVED SUBMITTED APPROVED MAJOR BRIDGES ISSUED ISSUED YES NO NO YES NO NO 1.198+870 YES NO NO YES NO NO 2.207+900 SUB STRUCTURE SUPER STRUCTURE GFC GFC SUBMITTED APPROVED SUBMITTED APPROVED MINOR BRIDGES ISSUED ISSUED 1.182+237 YES NO NO YES NO NO 2.190+970 YES NO NO YES NO NO 3.194+470 YES NO NO YES NO NO 4.201+295
2.1 PHYSICAL & FINANCIAL PROGRESS: Cost of the Project: 900.51 Crores Construction Period: 910 days Construction Time Lapse at the end of July 2013 : 74 days – 8.13% Construction Time Remaining at the end July 2013 : 836 days – 91.8% Physical Progress Till Last Month This Month To Date Scheduled (%) -- -- -- Actual (%) -- -- -- Financial Progress Till Last Month This Month To Date Scheduled (%) 1.5 1.49 2.99 Actual (%) 6.11 5.26 11.37 Note: The S – Curve of the Financial Progress is shown in Annexure – 10. 2.2 REVIEW OF DESIGNS & DRAWINGS STATUS OF DRAWING APPROVALS (Highways) S. No Details of drawings Submitted by Comments/ Conditional Approval given by IC/ NHAI. Resubmitted by Concessionaire after incorporating all comments GFC drawings issued Remarks ROAD 1 Plan & Profile 182+250 to 202+000 (19.75 Kms) 19.75 km No No No 206+000 to 233+000 (27 Kms) 27 km No No No 2 Typical Cross-section (Total 10 Nos) 17 17 17 No 3 Miscellaneous Drawings No No No No STATUS OF DRAWING APPROVALS (STRUCTURES) MAJOR BRIDGES SUB STRUCTURE SUPER STRUCTURE SUBMITTED APPROVED GFC ISSUED SUBMITTED APPROVED GFC ISSUED 1.198+870 YES NO NO YES NO NO 2.207+900 YES NO NO YES NO NO MINOR BRIDGES SUB STRUCTURE SUPER STRUCTURE SUBMITTED APPROVED GFC ISSUED SUBMITTED APPROVED GFC ISSUED 1.182+237 2.190+970 YES NO NO YES NO NO 3.194+470 YES NO NO YES NO NO 4.201+295 YES NO NO YES NO NO