PECT survey for DL for Doubling of 1.5 16 2018-19 New Survey santioned in 2018-19. – Phalodi (136 Kms) survey RECT for Bhadra- 1.6 15 2018-19 Admapur via New Survey santioned in 2018-19. Chhani Badi/Ber NL (40 Kms) (04) 2.0 Dy CE/C/JU (Re-Submission-03 & By Pass-01) (i) Old cost:Length - 83.06 km, Cost - Rs. 485.22 cr, ROR = (-) 7.971%.Report submitted on 29/12/2014. (ii) Revised Estimate: Abastract Estimate,as per Rly Bd letter 2015/WI/NWR/NL/1 Survey,dt:25/01/2016 ,duly vetted by associate finance rcd on 29/10.Now case is processed for in RECT of NL principle Finance vetting on 03/11 through survey of CSTE/C & CE/IV.Finance returned unvetted on Clarification Done Done Done 23/11.File is with CSTE/C for remarks on rates 2.1 30.12.2016 Sought Rly Bd for electrical items since 25.11.2016. Associate Finance vetted it on 23.01.2017. ROR worked (83.06 Km) out on 30.01.2017. Fin/Con vetted the proposal on 17.02.17.Now case processed for O/L Finance vetting on 11.08.2017 resent on 04.09.2017.PFA returned with observations on 06.09.2017 & now under compliance. After complying PFA's observation, Survey Report sent to PFA on 22.11.2017 for vetting .PFA
1.5 16 2018-19 PECT survey for DL for Doubling of – Phalodi (136 Kms) New Survey santioned in 2018-19. 1.6 15 2018-19 RECT survey for Bhadra- Admapur via Chhani Badi/Ber NL (40 Kms) New Survey santioned in 2018-19. 2.0 Dy CE/C/JU (04) (Re-Submission-03 & By Pass-01) 2.1 Clarification Sought Rly Bd RECT of NL survey of (83.06 Km) Done Done Done 30.12.2016 (i) Old cost:Length - 83.06 km, Cost - Rs. 485.22 cr, ROR = (-) 7.971%.Report submitted on 29/12/2014. (ii) Revised Estimate: Abastract Estimate,as per Rly Bd letter 2015/WI/NWR/NL/1 Survey,dt:25/01/2016 ,duly vetted by associate finance rcd on 29/10.Now case is processed for in principle Finance vetting on 03/11 through CSTE/C & CE/IV.Finance returned unvetted on 23/11.File is with CSTE/C for remarks on rates for electrical items since 25.11.2016. Associate Finance vetted it on 23.01.2017. ROR worked out on 30.01.2017. Fin/Con vetted the proposal on 17.02.17.Now case processed for O/L Finance vetting on 11.08.2017 resent on 04.09.2017.PFA returned with observations on 06.09.2017 & now under compliance. After complying PFA's observation, Survey Report sent to PFA on 22.11.2017 for vetting .PFA