managers) 10. Install RFID RFID tags 9000 Available after In-house product and equipment is storage tags delivered. (Ordered in (Functional previous task) managers and department employees) 11. Integrate RFID RFID software 1 Available In-house system with Network server 1 (completed in warehouse Inventory count 1 previous task) management software (Computer programmer / IT) 12. System testing Functional RFID 1 Available In-house equipment and (completed in (IT specialists, reporting software previous task) functional managers, project manager) 13. Train Developed 5 Available In-house employees for use Training modules (completed in previous task) (Company Trainer) 14. Adjust based Reviews, NA Procure In-house on feedback feedback, suggestions (General employees, managers, project manager, IT)
managers) 10. Install RFID product and storage tags (Functional managers and department employees) RFID tags 9000 Available after equipment is delivered. (Ordered in previous task) In-house 11. Integrate RFID system with warehouse management software (Computer programmer / IT) RFID software Network server Inventory count 1 1 1 Available (completed in previous task) In-house 12. System testing (IT specialists, functional managers, project manager) Functional RFID equipment and reporting software 1 Available (completed in previous task) In-house 13. Train employees for use (Company Trainer) Developed Training modules 5 Available (completed in previous task) In-house 14. Adjust based on feedback (General employees, managers, project manager, IT) Reviews, feedback, suggestions NA Procure In-house