Case Study – Part 4: Materials, Supplies, and Equipment List Luis C. Silva – Project Manager Task Materials Needed Quantity Available/Procure Approximate Cost 1. RFID tags and RFID tags (products) 4000 Procure $20,000 readers RFID (Storage) 5000 Procure $5,000 RFID (gates) 4 Procure $60,000 (Purchaser) 2. Middleware and Software 1 Procure $1,100 servers Server 1 Procure $5,000 (Purchaser w/IT lead) 3. Network Connect outside 1 Procure $3,500 Infrastructure vendors & Clients. (Purchaser w/IT Integration lead) software 4. Upgrade forklift LCD’s 6 Procure $5,000 fleet Readers 6 Procure $10,000 Transmitters 6 Procure $15,000 (Certified Technician) 5. Vendor - Operational 100 Available $1,000 Approval contracts (Account -RFID product 100 Procure $250 Manager) Information 6. Design training - RFID operational 5 Procure NA modules instructions - Vendor 5 Procure NA (Company Trainer) integration guides 7. Floorplan layout Dimensions for 1 Available In-house current/new (Engineer W/ equipment, facility Functional managers) 8. Installation of RFID equipment 1 Available after In-house RFID gates and equipment is storage delivered. components Ordered in previous task (IT Specialists) 9. Inventory Product lists 15 Available In-house Review Inventory forms (department employees w/ functional
Case Study – Part 4: Materials, Supplies, and Equipment List Luis C. Silva – Project Manager Task Materials Needed Quantity Available/Procure Approximate Cost 1. RFID tags and readers (Purchaser) RFID tags (products) RFID (Storage) RFID (gates) 4000 5000 4 Procure Procure Procure $20,000 $5,000 $60,000 2. Middleware and servers (Purchaser w/IT lead) Software Server 1 1 Procure Procure $1,100 $5,000 3. Network Infrastructure (Purchaser w/IT lead) Connect outside vendors & Clients. Integration software 1 Procure $3,500 4. Upgrade forklift fleet (Certified Technician) LCD’s Readers Transmitters 6 6 6 Procure Procure Procure $5,000 $10,000 $15,000 5. Vendor Approval (Account Manager) - Operational contracts -RFID product Information 100 100 Available Procure $1,000 $250 6. Design training modules (Company Trainer) - RFID operational instructions - Vendor integration guides 5 5 Procure Procure NA NA 7. Floorplan layout (Engineer W/ Functional managers) Dimensions for current/new equipment, facility 1 Available In-house 8. Installation of RFID gates and storage components (IT Specialists) RFID equipment 1 Available after equipment is delivered. Ordered in previous task In-house 9. Inventory Review (department employees w/ functional Product lists Inventory forms 15 Available In-house