Couldn't do good clay <5% slope, natural yes, decent size test bec of content, exact grass silt trap, compacting, spillway, standing water may prevent Lochom 154 1250 pool of standing standing clay % hard to signs of water increase bank height construction progress water water determine flowing current planned reservoir far too large. Advised standing water 50% silt + clay, decent sized digging only half of the un standing water in dugouts prevent Longaro D3 3750 1mm at isolated dug 50% sand catchment dug planned area. Tip of U construction progress outs maybe blocking water from flowing in. advised not to carry out further work due to wasted efforts. tiny, no signs of Usake D10 300 10mm sandy soil no Unsuitable site with sandy soil, tiny catchment, no signs of water water flowing flow decent with move tips of U so they standing water on aren't blocking water from Narube D11 1500 1mm clayey yes shallow entering. Also dig only half depressions of the reservoir deeper Couldn't do test bec of standing water may prevent Nariamaoi D12 648 clayey full of water Good C, D, S, IH standing construction progress water Couldn't do C, D, S, IH and move 1 tip test bec of standing water may prevent Tulelo D14 800 clayey full of water Good of U so it's not blocking standing construction progress water from entering water Couldn't do Nariwose D18 test bec of good, signs of currently trying to drain standing 1400 clayey full of water C, D, S, IH (sidok) standing water flow water so construction can continue water Existing dam rehabilitation, advised to dig a 20m semi circle 1.5m deeper within the current huge reservoir. Locals claim dam was didn't have no, signs of Loroyo (in one water filled before. In process of digging a diversion ditch to catch water 3522.4 water to do sandy clay water Kaped) D19 diverting channel runoff from road side channel. Locals has very strong opinion on test evaporation wanting a big dam, does not want to listen to consultant's advise of making just a 3rd of the current reservoir deeper. This will be
Lochom 154 1250 Couldn't do test bec of standing water good clay content, exact clay % hard to determine yes, decent size pool of standing water <5% slope, natural grass silt trap, signs of water flowing compacting, spillway, increase bank height standing water may prevent construction progress Longaro D3 3750 1mm 50% silt + clay, 50% sand standing water at isolated dug outs decent sized catchment current planned reservoir far too large. Advised digging only half of the un dug planned area. Tip of U maybe blocking water from flowing in. standing water in dugouts prevent construction progress Usake D10 300 10mm sandy soil no tiny, no signs of water flowing advised not to carry out further work due to wasted efforts. Unsuitable site with sandy soil, tiny catchment, no signs of water flow Narube D11 1500 1mm clayey yes decent with standing water on shallow depressions move tips of U so they aren't blocking water from entering. Also dig only half of the reservoir deeper Nariamaoi D12 648 Couldn't do test bec of standing water clayey full of water Good C, D, S, IH standing water may prevent construction progress Tulelo D14 800 Couldn't do test bec of standing water clayey full of water Good C, D, S, IH and move 1 tip of U so it's not blocking water from entering standing water may prevent construction progress Nariwose D18 (sidok) 1400 Couldn't do test bec of standing water clayey full of water good, signs of water flow C, D, S, IH currently trying to drain standing water so construction can continue Loroyo (in Kaped) D19 3522.4 didn't have water to do test sandy clay no, signs of water evaporation one water diverting channel Existing dam rehabilitation, advised to dig a 20m semi circle 1.5m deeper within the current huge reservoir. Locals claim dam was filled before. In process of digging a diversion ditch to catch water runoff from road side channel. Locals has very strong opinion on wanting a big dam, does not want to listen to consultant's advise of making just a 3rd of the current reservoir deeper. This will be