Improving Buildings– 3 Year Plan Links Nat. / local SER CIF/ESTYN UNCRC Governors Pupil Group priorities Additional Priority A31 Your right to relax 2.4.4, 3.4.1 Safeguarding R Verge PESTS - Buildings and play Outcomes: To enhance, improve and maintain the school grounds for the safety and learning of all pupils. Very good progress Strong progress Satisfactory progress Limited progress RAG rating of When? Type of monitoring When? progress Who? Intended outcomes / Who? Actions (actual & reporting (actual Costs (named) milestones (named) dates) mechanism dates) 2017 2018 2019 B1 Plan and develop Pupils/Contractor Jan Improved use of GB H&S Checks RV, KM Jan Grant area by Poly Tunnel Eco Committee 2018 space for learning CCOS H&S Audit NO, DC 2018 Funded and wellbeing B2 Re- develop mound Local Volunteers Jan Improve area for play GB H&S Checks RV, KM Jan £100 2018 CCOS H&S Audit NO, DC 2018 (Grass Seed) B3 Paint all rusting Martin October Improve look of GB H&S Checks RV, KM Dec £200 Paint gates and fences Trowbridge 2017 areas and protect CCOS H&S Audit NO, DC 2017 metal B4 Replace Roof above CCOS Dec Improved protection GB H&S Checks RV, KM Dec £TBC KS2 classrooms 2019 of building/facia CCOS H&S Audit NO, DC 2019 boards B5 Replace Canteen CCOS Dec Improved weather GB H&S Checks RV, KM Dec £TBC Windows 2019 proofing/insulation of CCOS H&S Audit NO, DC 2019 canteen B6 Fire Stops on each Martin Dec Doors will stay open GB H&S Checks RV, KM Dec £300 door where needed - TrowBrirdge 2017 enabling ease of CCOS H&S Audit NO, DC 2018 Cwtch, Y1, Staffroom access withour Fire Drills MT compromising fire safety B7 Replace Both KS2 CCOS April Improve GB H&S Checks RV, KM April £2000 Doors 2018 compartmentalization CCOS H&S Audit NO, DC 2018
Improving Buildings– 3 Year Plan Links SER CIF/ESTYN UNCRC Nat. / local priorities Governors Pupil Group Additional Priority - Buildings 2.4.4, 3.4.1 A31 Your right to relax and play Safeguarding R Verge PESTS Outcomes: To enhance, improve and maintain the school grounds for the safety and learning of all pupils. Very good progress Strong progress Satisfactory progress Limited progress Actions Who? (named) When? (actual dates) Intended outcomes / milestones Type of monitoring & reporting mechanism Who? (named) When? (actual dates) Costs RAG rating of progress 2017 2018 2019 B1 Plan and develop area by Poly Tunnel Pupils/Contractor Eco Committee Jan 2018 Improved use of space for learning and wellbeing GB H&S Checks CCOS H&S Audit RV, KM NO, DC Jan 2018 Grant Funded B2 Re- develop mound Local Volunteers Jan 2018 Improve area for play GB H&S Checks CCOS H&S Audit RV, KM NO, DC Jan 2018 £100 (Grass Seed) B3 Paint all rusting gates and fences Martin Trowbridge October 2017 Improve look of areas and protect metal GB H&S Checks CCOS H&S Audit RV, KM NO, DC Dec 2017 £200 Paint B4 Replace Roof above KS2 classrooms CCOS Dec 2019 Improved protection of building/facia boards GB H&S Checks CCOS H&S Audit RV, KM NO, DC Dec 2019 £TBC B5 Replace Canteen Windows CCOS Dec 2019 Improved weather proofing/insulation of canteen GB H&S Checks CCOS H&S Audit RV, KM NO, DC Dec 2019 £TBC B6 Fire Stops on each door where needed - Cwtch, Y1, Staffroom Martin TrowBrirdge Dec 2017 Doors will stay open enabling ease of access withour compromising fire safety GB H&S Checks CCOS H&S Audit Fire Drills RV, KM NO, DC MT Dec 2018 £300 B7 Replace Both KS2 Doors CCOS April 2018 Improve compartmentalization GB H&S Checks CCOS H&S Audit RV, KM NO, DC April 2018 £2000