were such that translucent releases were targeted at between 3,500 ML/day and 5,156 ML/day with a combination of passing flow and dam releases delivering the water to the Lower Lachlan river system. This translucent event contributed to approximately 72 GL of flow passing Lake Brewster weir in August-September 2015. Summary on progress against core monitoring and evaluation activities ACTIVITIES PROGRESS TO DATE UPCOMING ACTIVITIES Monitoring activities Ecosystem type Data collection complete and No more data collection required suggested Australian National Aquatic Ecosystems (ANAE) types for all sites included in the Monitoring and Data Management System (MDMS). Fish (river) 2014-15 Annual Report Completed Sampling in 2016 Fish (larvae) 2014-15 Annual Report Completed Processing of field samples: identification of larvae collected All 2015-16 field sampling completed Waterbird breeding No sampling required Data analysis if required (optional) Preparation of a proposal to analyse conditions in 2015 to determine why bird breeding did not progress Water quality and stream 2014-15 Annual Evaluation Report Checking, calibrating and completed downloading logger data in 2016 metabolism Loggers deployed for 2015-16 Analysis of data. watering Checking, calibrating and downloading logger data completed Vegetation diversity 2014-15 Annual Evaluation Report Complete processing of field samples completed Analysis of data Spring sampling completed Field data partially processed Frogs (optional) October and December frog Additional sites monitored in January monitoring completed Analysis of data Evaluation activities Monitoring data entry All data from 2014-15 uploaded to Data to be uploaded once QA/QC MDMS steps completed Communication and engagement Selected Area Working Meeting held 10th December February meeting Group Project team teleconference None Teleconference to be held in March Other Stakeholder Quarterly report #5 provided to Quarterly progress report #6 to be Engagement landholders with positive feedback. provided to landholders and other stakeholders Note: for the Long-Term Intervention Monitoring Project, Lachlan River system selected area:
were such that translucent releases were targeted at between 3,500 ML/day and 5,156 ML/day with a combination of passing flow and dam releases delivering the water to the Lower Lachlan river system. This translucent event contributed to approximately 72 GL of flow passing Lake Brewster weir in August-September 2015. Summary on progress against core monitoring and evaluation activities ACTIVITIES PROGRESS TO DATE UPCOMING ACTIVITIES Monitoring activities Ecosystem type Data collection complete and suggested Australian National Aquatic Ecosystems (ANAE) types for all sites included in the Monitoring and Data Management System (MDMS). No more data collection required Fish (river) 2014-15 Annual Report Completed Sampling in 2016 Fish (larvae) 2014-15 Annual Report Completed All 2015-16 field sampling completed Processing of field samples: identification of larvae collected Waterbird breeding (optional) No sampling required Preparation of a proposal to analyse conditions in 2015 to determine why bird breeding did not progress Data analysis if required Water quality and stream metabolism 2014-15 Annual Evaluation Report completed Loggers deployed for 2015-16 watering Checking, calibrating and downloading logger data completed Checking, calibrating and downloading logger data in 2016 Analysis of data. Vegetation diversity 2014-15 Annual Evaluation Report completed Spring sampling completed Field data partially processed Complete processing of field samples Analysis of data Frogs (optional) October and December frog monitoring completed Additional sites monitored in January Analysis of data Evaluation activities Monitoring data entry All data from 2014-15 uploaded to MDMS Data to be uploaded once QA/QC steps completed Communication and engagement Selected Area Working Group Meeting held 10th December February meeting Project team teleconference None Teleconference to be held in March Other Stakeholder Engagement Quarterly report #5 provided to landholders with positive feedback. Quarterly progress report #6 to be provided to landholders and other stakeholders Note: for the Long-Term Intervention Monitoring Project, Lachlan River system selected area: