work out the activities needed to create the products Hybrid approach A Work Breakdown Structure based on deliverables The final outcome of the planning process A project plan as a bar chart PERT vs CPM (PERT) and (CPM) are Program evaluation and review technique critical path method two project scheduling methods that can be applied to software development. Both techniques are driven by information already developed in earlier project planning activities: Estimates of effort • A decomposition of the product function • The selection of the appropriate process model and task set • Decomposition of tasks • PERT CPM Both PERT and CPM provide quantitative tools that allow the software planner to
work out the activities needed to create the products Hybrid approach A Work Breakdown Structure based on deliverables The final outcome of the planning process A project plan as a bar chart PERT vs CPM Program evaluation and review technique (PERT) and critical path method (CPM) are two project scheduling methods that can be applied to software development. Both techniques are driven by information already developed in earlier project planning activities: • Estimates of effort • A decomposition of the product function • The selection of the appropriate process model and task set • Decomposition of tasks PERT CPM Both PERT and CPM provide quantitative tools that allow the software planner to