Assign responsibilities and due dates for tasks, and determine date During MPM for next planning conference Develop and distribute meeting [NLT 1 week after minutes MPM] [2 months before MSEL Meeting (if necessary) exercise] Coordinate meeting logistics, [2-3 weeks before prepare and send invitations and MSEL Meeting] read-ahead packets During MSEL Review and develop MSEL injects Meeting [6 weeks before Final Planning Meeting (FPM) exercise] Coordinate meeting logistics, [2-3 weeks before prepare and send invitations and exercise] read-ahead packets Facilitate meeting During FPM Review and approve all exercise During FPM documents Finalize exercise staffing (including facilitators/controllers, evaluators, During FPM and support staff) Confirm all exercise logistical elements (including exercise site(s), During FPM equipment, and schedule) Assign responsibilities and due During FPM dates for tasks Develop and distribute meeting [NLT 1 week after minutes FPM]
Assign responsibilities and due dates for tasks, and determine date for next planning conference During MPM Develop and distribute meeting minutes [NLT 1 week after MPM] MSEL Meeting (if necessary) [2 months before exercise] Coordinate meeting logistics, prepare and send invitations and read-ahead packets [2-3 weeks before MSEL Meeting] Review and develop MSEL injects During MSEL Meeting Final Planning Meeting (FPM) [6 weeks before exercise] Coordinate meeting logistics, prepare and send invitations and read-ahead packets [2-3 weeks before exercise] Facilitate meeting During FPM Review and approve all exercise documents During FPM Finalize exercise staffing (including facilitators/controllers, evaluators, and support staff) During FPM Confirm all exercise logistical elements (including exercise site(s), equipment, and schedule) During FPM Assign responsibilities and due dates for tasks During FPM Develop and distribute meeting minutes [NLT 1 week after FPM]