EAC = Estimate At Completion = Amount of total work. 1. EAC can be estimated by judgment. 2. If the character of the variance of the project is atypical and is expected to not continue, then EAC = AC + ETC = AC + BAC EV = 12500 + 25000 10000 = 27500. – – 3. If the character of the variance of the project is typical and is expected to continue, then use CPI, EAC = AC + (BAC EV) / CPI = 12500 + (25000 10000) / 0.8 = 31250. – –
EAC = Estimate At Completion = Amount of total work. 1. EAC can be estimated by judgment. 2. If the character of the variance of the project is atypical and is expected to not continue, then EAC = AC + ETC = AC + BAC – EV = 12500 + 25000 – 10000 = 27500. 3. If the character of the variance of the project is typical and is expected to continue, then use CPI, EAC = AC + (BAC – EV) / CPI = 12500 + (25000 – 10000) / 0.8 = 31250.