framework; Design evaluation methodology 9 Develop the structure and Package developed inclusive of June Achieved components of a capacity building resources and education and training package and evaluation framework plan using the BPCLE framework 10 Engage a video production company Contract and scope documents September 2012 Not achieved – Variation to contract: iStories, resources (within LMS) superseded the DVD concept. iStories have been shown to be a more effective and accessible teaching and learning tool than DVD’s. 11 Design and produce three Orientation videos Sept to Dec 2012 Achieved strengthened through iStory learning modules using a – orientation videos variety of teaching and learning mediums. 12 Conduct a literature review to identify Literature review complete July 2012 Achieved collaborative approaches to clinical placement support and coordination relevant to primary and community health services in rural health settings 13 Conduct consultation with Consultation complete and report August 2012 Achieved participating agencies to inform the prepared development of a collaborative model for clinical coordination and support and implementation of BPCLE. 14 Deliver capacity building package to Package delivered to a minimum of Aug to Dec 2012 Achieved participating agencies 12 agencies inclusive of workshops Variation to contract: and individual support Net result is 24 participating agencies due to demand and uptake of the LMS 15 Establish mentoring/coaching Program in place January 2013 ongoing Achieved program to support participating agencies to implement BPCLE 16 Develop project web page resources Webpage developed Commence February 2012 Achieved on BCHS webpage (including ongoing Variation to contract: produced videos). The original intent was superseded by the LMS 17 Evaluation strategies conducted Evaluation strategies actioned report Commence February 2012 Achieved completed quarterly ongoing
framework; Design evaluation methodology 9 Develop the structure and components of a capacity building package and evaluation framework using the BPCLE framework Package developed inclusive of resources and education and training plan June Achieved 10 Engage a video production company Contract and scope documents September 2012 Not achieved – Variation to contract: iStories, resources (within LMS) superseded the DVD concept. iStories have been shown to be a more effective and accessible teaching and learning tool than DVD’s. 11 Design and produce three orientation videos Orientation videos Sept to Dec 2012 Achieved – strengthened through iStory learning modules using a variety of teaching and learning mediums. 12 Conduct a literature review to identify collaborative approaches to clinical placement support and coordination relevant to primary and community health services in rural health settings Literature review complete July 2012 Achieved 13 Conduct consultation with participating agencies to inform the development of a collaborative model for clinical coordination and support and implementation of BPCLE. Consultation complete and report prepared August 2012 Achieved 14 Deliver capacity building package to participating agencies Package delivered to a minimum of 12 agencies inclusive of workshops and individual support Aug to Dec 2012 Achieved Variation to contract: Net result is 24 participating agencies due to demand and uptake of the LMS 15 Establish mentoring/coaching program to support participating agencies to implement BPCLE Program in place January 2013 ongoing Achieved 16 Develop project web page resources on BCHS webpage (including produced videos). Webpage developed Commence February 2012 ongoing Achieved Variation to contract: The original intent was superseded by the LMS 17 Evaluation strategies conducted Evaluation strategies actioned report completed quarterly Commence February 2012 ongoing Achieved