PLANNING & PROGRESS OF SURVEYS WORKS (14 Nos) (NL-2, GC- 0, DL-4 & Re Sub.-3, By pass-5) As on 30.04.2018 TDC Remarks BB Year Data A/C vetting Item/ SN of Surveys Collection/ Field and of Sanction Planning Work Preparation Estimate /Office of Report Work 1 2 3 4 9 5 6 7 8 1.0 Dy CE/C/Survey(06 Nos) PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) Updation of on 09.05.2017. Abstract Estimate along with 1.1 ** 2017-18 DL (130 30.06.2018 Electrification under preparation Km) accordingly.(Civil & S&T Estimates have been prepared and RE estimate under preparation). PCOM has approved the traffic survey ( traffic RECT Survey Projections & facilities & station classification) for NL between Abstract Estimate is under on 03.10.2017. 1.2 30 2017-18 Pratapgarh and 30.06.2018 preparation accordingly (Field Engineering work Banswara (65 is in progress) km) NEW Survey.However being stretch in PECT survey jurisdiction of WR,a letter no for DL between NWR/HQ/CAO/C/W:443559001,DT:15.03.2017 1.3 31 2017-18 30.01.2018 Rly Bd was informed to transfer this survey to (132 Rly Bd. Survey is being done by WR. km) "TDC:30.01.2018" PCOM has approved the traffic survey ( traffic PECT survey Projections & facilities & station classification) for DL between on 14.06.2017.Abstract Estimate is under 1.4 32 2017-18 30.05.2018 Ajmer-Udaipur preparation accordingly (Cocept Plan sent to (285 km) Division) .
PLANNING & PROGRESS OF SURVEYS WORKS (14 Nos) (NL-2, GC- 0, DL-4 & Re Sub.-3, By pass-5) As on 30.04.2018 SN BB Item/ Year of Sanction Surveys TDC Remarks Field Work Data Collection/ Planning /Office Work of Estimate A/C vetting and Preparation of Report 1 2 3 4 5 6 7 8 9 1.0 Dy CE/C/Survey(06 Nos) 1.1 ** 2017-18 Updation of DL (130 Km) 30.06.2018 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 09.05.2017. Abstract Estimate along with Electrification under preparation accordingly.(Civil & S&T Estimates have been prepared and RE estimate under preparation). 1.2 30 2017-18 RECT Survey for NL between Pratapgarh and Banswara (65 km) 30.06.2018 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 03.10.2017. Abstract Estimate is under preparation accordingly (Field Engineering work is in progress) 1.3 31 2017-18 PECT survey for DL between (132 km) 30.01.2018 NEW Survey.However being stretch in jurisdiction of WR,a letter no NWR/HQ/CAO/C/W:443559001,DT:15.03.2017 Rly Bd was informed to transfer this survey to Rly Bd. Survey is being done by WR. "TDC:30.01.2018" 1.4 32 2017-18 PECT survey for DL between Ajmer-Udaipur (285 km) 30.05.2018 PCOM has approved the traffic survey ( traffic Projections & facilities & station classification) on 14.06.2017.Abstract Estimate is under preparation accordingly (Cocept Plan sent to Division) .