The concerned officers were advised to utilize these Transformers on priority for NJ works within available guarantee period. A. Status of 25 kVA Transformers allotted/Balance Status of Balance Balance to be to be furnished Sl. As per As per Allot Erec able Division Lot by No. DWA Survey ted ted in Divisional as per store Executive survey Engineer (Ele) 150 162 148 79 14 Lot- 1 69 36 89 155 130 51 25 2 Lot-02 79 16 16 12 0 4 Ramana 3 gar Lot-03 12 28 104 125 60 9 65 4 Lot-04 51 Gubbi Lot 120 120 108 60 12 5 05 48 Tumkur 24 Tumkur 84 94 72 94 22 6 Lot -24 -22 153 155 60 48 95 7 Lot-06 12 C.N.Halli Tiptur 96 96 108 73 -12 24 (part-1) 8 Lot-07 35 C.N.Halli 105 105 56 25 49 (part-11) 9 Lot-08 31 168 195 164 81 31 12 Madhu 10 giri Lot-09 83
The concerned officers were advised to utilize these Transformers on priority for NJ works within available guarantee period. A. Status of 25 kVA Transformers allotted/Balance Sl. No. Division Lot As per DWA As per Survey Allot ted Erec ted Balance to be as per survey in store Status of Balance to be furnished by Divisional Executive Engineer (Ele) 1 150 162 148 79 14 36 69 2 Lot-02 89 155 130 51 25 79 3 Ramana gar Lot-03 16 16 12 0 4 28 12 4 Lot-04 104 125 60 9 65 51 5 Tumkur Gubbi Lot 05 120 120 108 60 12 24 48 6 Tumkur Lot -24 84 94 72 94 22 -22 7 Tiptur Lot-06 153 155 60 48 95 24 12 8 C.N.Halli (part-1) Lot-07 96 96 108 73 -12 35 9 C.N.Halli (part-11) Lot-08 105 105 56 25 49 31 10 Madhu giri Lot-09 168 195 164 81 31 12 83 able Lot-