Successor Activity Start Finish Predecessor-Successor Lead, Lag Relationships PA Finish Predecessor To Activity SA Start Start Finish With Lead Time Successor Activity Start Finish PA Finish Predecessor To Activity SA Start Start Finish With Lag Time Successor Activity Start Finish Estimate Activity Resource. Three hierarchical breakdown structures for project planning: WBS Work Breakdown Structure Defines work activities (Product view) – RBS Resource Breakdown Structure Defines resources (Functional view) – OBS Organizational Breakdown Structure Coordinates work and resources with – the organizational structure (Organizational view). OBS WBS RBS The hierarchical breakdown structures, WBS, RBS, and OBS are used with time management tools such as Gantt, CPM, and PERT for planning and control. OBS. Establishes responsibilities for
Successor Activity Start Finish Predecessor-Successor Lead, Lag Relationships PA Finish To SA Start With Lead Time Predecessor Activity Start Finish Successor Activity Start Finish PA Finish To SA Start With Lag Time Predecessor Activity Start Finish Successor Activity Start Finish Estimate Activity Resource. Three hierarchical breakdown structures for project planning: WBS Work Breakdown Structure – Defines work activities (Product view) RBS Resource Breakdown Structure – Defines resources (Functional view) OBS Organizational Breakdown Structure – Coordinates work and resources with the organizational structure (Organizational view). OBS WBS RBS The hierarchical breakdown structures, WBS, RBS, and OBS are used with time management tools such as Gantt, CPM, and PERT for planning and control. OBS. Establishes responsibilities for