D.1. Awareness activities on key information and results from activities A and B above Activities Responsible Target Start Completion Budget Milestones Expected outputs entity group date date (US $) OPROZ with Ministries National D.1.1 Developing a National May 2019 August 2019 Ministries stake- holders the support of and main Workshop with Workshop on KA, national are informed and awareness UNIDO. institutions main HFC situation and results of KA commitments, 15,000 involved in stakeholders obtained of the current situation on HFC HFC developed study/assessments and actions D.1.2 Design and printing OPROZ, with Sectors November January 2020 Leaflets, Sectors and public are informative materials on KA and HFC the support of involved in 2018 awareness of KA 8,000 material phase-down by each sector UNIDO. HFC commitments and national elaborated and and for public awareness challenges disseminated D.1.3 Awareness raising of OPROZ with October November 3-5 Workshops Sectors and public are and developed awareness of KA stakeholders (public and the support of 2019 2019 servicing (specific commitments and national private sectors) on HFC UNIDO. sector); 30,000 sectors) challenges phase-down and energy Public efficiency improvement options D.1.4 Dissemination of documents OPROZ with December January 2020 At least 3 Communication and documents or and materials obtained the support of 2018 dissemination of national materials are during the enabling activities UNIDO. key information on HFC 20,000 edited, printed project implementation phase-down (e.g. roadmap, and distributed studies) 73,000 Total cost USD
D.1. Awareness activities on key information and results from activities A and B above Activities Responsible entity Target group Start date Completion date Budget (US $) Milestones Expected outputs D.1.1 Developing a National Workshop on KA, national HFC situation and results obtained of the study/assessments OPROZ with the support of UNIDO. Ministries and main institutions involved in HFC May 2019 August 2019 15,000 National Workshop with main stakeholders developed Ministries stake- holders are informed and awareness of KA commitments, current situation on HFC and actions D.1.2 Design and printing materials on KA and HFC phase-down by each sector and for public awareness OPROZ, with the support of UNIDO. Sectors involved in HFC and servicing sector); Public November 2018 January 2020 8,000 Leaflets, informative material elaborated and disseminated Sectors and public are awareness of KA commitments and national challenges D.1.3 Awareness raising of stakeholders (public and private sectors) on HFC phase-down and energy efficiency improvement options OPROZ with the support of UNIDO. October 2019 November 2019 30,000 3-5 Workshops developed (specific sectors) Sectors and public are awareness of KA commitments and national challenges D.1.4 Dissemination of documents and materials obtained during the enabling activities project implementation OPROZ with the support of UNIDO. December 2018 January 2020 20,000 At least 3 documents or materials are edited, printed and distributed Communication and dissemination of national key information on HFC phase-down (e.g. roadmap, studies) Total cost USD 73,000