in the shall be based on the net difference in quantity Contract Price between the product(s) or material(s) deleted and the product(s) and material(s) added. .3 Add new paragraph 6.2.4: The mark-ups described in paragraph 6.2.3 include all necessary supervision, general account items, general clean-up, small tools, As-Built and job safety necessary to perform the change. Drawings, .2 Add new paragraph 6.2.5: The shall not be entitled to any additional compensation arising Contractor out of changes to the aside from the amounts determined and agreed Work to under GC 6.2 CHANGE ORDER. In not event shall the be liable Owner to the for any costs, including without limitation, indirect or Contractor consequential costs, arising out of changes to the beyond the agreed Work upon amount of the Change Order. GC 6.3 CHANGE DIRECTIVE .1 Delete subparagraph 6.3.7.1(1) and replace it with: carrying out the work, including necessary “(1) supervisory services;” .2 Delete subparagraph 6.3.7.1(2) and replace it with “(2) intentionally left blank.” .3 Amend subparagraph 6.3.7.1(3) so that, as amended, it reads: engaged in the preparation of fabrication drawings, “(3) Shop Drawings, coordination drawings and As-Built Drawings: or…” .4 Amend subparagraph 6.3.7.1(4) so that, as amended, it reads: including clerical staff engaged in processing changes in the Work.” “(4) GC 6.4 CONCEALED OR UNKNOWN CONDITIONS .1 Add new paragraph 6.4.5: 6.4.5 If the was given access to the Contractor Place of the Work prior to the submission of the bid on which the was Contract awarded, then the confirms that it carefully Contractor investigated the and, in doing so, applied Place of the Work
in the Contract Price shall be based on the net difference in quantity between the product(s) or material(s) deleted and the product(s) and material(s) added. .3 Add new paragraph 6.2.4: The mark-ups described in paragraph 6.2.3 include all necessary supervision, general account items, general clean-up, small tools, As-Built Drawings, and job safety necessary to perform the change. .2 Add new paragraph 6.2.5: The Contractor shall not be entitled to any additional compensation arising out of changes to the Work aside from the amounts determined and agreed to under GC 6.2 CHANGE ORDER. In not event shall the Owner be liable to the Contractor for any costs, including without limitation, indirect or consequential costs, arising out of changes to the Work beyond the agreed upon amount of the Change Order. GC 6.3 CHANGE DIRECTIVE .1 Delete subparagraph 6.3.7.1(1) and replace it with: “(1) carrying out the work, including necessary supervisory services;” .2 Delete subparagraph 6.3.7.1(2) and replace it with “(2) intentionally left blank.” .3 Amend subparagraph 6.3.7.1(3) so that, as amended, it reads: “(3) engaged in the preparation of Shop Drawings, fabrication drawings, coordination drawings and As-Built Drawings: or…” .4 Amend subparagraph 6.3.7.1(4) so that, as amended, it reads: “(4) including clerical staff engaged in processing changes in the Work.” GC 6.4 CONCEALED OR UNKNOWN CONDITIONS .1 Add new paragraph 6.4.5: 6.4.5 If the Contractor was given access to the Place of the Work prior to the submission of the bid on which the Contract was awarded, then the Contractor confirms that it carefully investigated the Place of the Work and, in doing so, applied