its way through the Park, ending at the edge of the Jacarepaguá Lagoon, where the Live Site will be. The Olympic Way was designed to tilt up to 4%, ie considerably below the legal requirement of 8.33% and the 5% suggested by the International Paralympic Committee (IPC), to ensure comfort to the public especially people with disabilities. The earthwork was completed and the paving of the road is in the final phase. The viewpoints 4 and 5 are complete. The surface drainage (board channel) is underway and the execution of the access gardens to the Olympic Park are ongoing. Carioca Arenas 1, 2 and 3 Estimated delivery – Third trimester 2015. Carioca Arena 1 Status – Mounting of the roof is in final phase. The last steps of the permanent grandstands are almost concluded. The drywalls, the elevators, the changing rooms’ ceramic tiles and the distribution of the venues are under executions. The leveling sub-floor was completed and the wall painting has started. Capacity: 16,000 seats Sports: Olympic: basketball Paralympic: wheelchair basketball and wheelchair rugby Carioca Arena 2 Status – Roofing has been completed as well as the installation of the natural lighting system and the façade. The temporary grandstands are under installation. Parallel to it, the execution of the monolithic flooring and the drywalls is underway. Next step is fixating compartment doors, toilet seats, sinks, and metal handles. Capacity: 10,000 seats Sports: Olympic: judo, greco-roman wrestling, wrestling Paralympic: boccia Carioca Arena 3 Roofing has been completed, as well as assembling the elevators and the natural lighting system. The guardrails are being installed, so as the drywalls and the temporary grandstands.
its way through the Park, ending at the edge of the Jacarepaguá Lagoon, where the Live Site will be. The Olympic Way was designed to tilt up to 4%, ie considerably below the legal requirement of 8.33% and the 5% suggested by the International Paralympic Committee (IPC), to ensure comfort to the public especially people with disabilities. The earthwork was completed and the paving of the road is in the final phase. The viewpoints 4 and 5 are complete. The surface drainage (board channel) is underway and the execution of the access gardens to the Olympic Park are ongoing. Carioca Arenas 1, 2 and 3 Estimated delivery – Third trimester 2015. Carioca Arena 1 Status – Mounting of the roof is in final phase. The last steps of the permanent grandstands are almost concluded. The drywalls, the elevators, the changing rooms’ ceramic tiles and the distribution of the venues are under executions. The leveling sub-floor was completed and the wall painting has started. Capacity: 16,000 seats Sports: Olympic: basketball Paralympic: wheelchair basketball and wheelchair rugby Carioca Arena 2 Status – Roofing has been completed as well as the installation of the natural lighting system and the façade. The temporary grandstands are under installation. Parallel to it, the execution of the monolithic flooring and the drywalls is underway. Next step is fixating compartment doors, toilet seats, sinks, and metal handles. Capacity: 10,000 seats Sports: Olympic: judo, greco-roman wrestling, wrestling Paralympic: boccia Carioca Arena 3 Roofing has been completed, as well as assembling the elevators and the natural lighting system. The guardrails are being installed, so as the drywalls and the temporary grandstands.