Action Details Timing KPI Who Annual High voltage June–August Inspection Contractor inspections 1-8 data received, (Steven’s reviewed and Specialist Tree HBRA Zone 1-8 uploaded by 1 Services) – August 2017 Low voltage – Zone 1-5 2018 Low voltage – Zone 6-8 Notification Local newspaper Mid-June Ad placed in Team Leader to community advertisement paper by Arboriculture / about electric line at Communications – vegetation least 14 days clearance works at and not more least 14 days and than 60 days not more than 60 prior to works days prior to work crews commencing works. Pruning High voltage HBRA HBRA areas Contractor works Zones 1-8 1 August–15 completed by (Steven’s October 31 October Specialist Tree HBRA 1-8 Services) – HV & LV HV & LV 2017 August–30 completed by Low voltage November 30 November – Zone 1-5 2018 Low voltage – Zone 6-8 Audit of High voltage HBRA Sample Team Leader works Zones 1-8 November of HBRA Arboriculture undertaken by HBRA 1-8 HV & LV 30 November – December Sample audit of HV / LV
Action Details Timing KPI Who Annual inspections High voltage 1-8 HBRA – Zone 1-8 2017 Low voltage – Zone 1-5 2018 Low voltage – Zone 6-8 June–August Inspection data received, reviewed and uploaded by 1 August Contractor (Steven’s Specialist Tree Services) Notification to community Local newspaper advertisement about electric line vegetation clearance works at least 14 days and not more than 60 days prior to work crews commencing works. Mid-June Ad placed in paper by – at least 14 days and not more than 60 days prior to works Team Leader Arboriculture / Communications Pruning works High voltage 1-8 HBRA – Zones 1-8 2017 Low voltage – Zone 1-5 2018 Low voltage – Zone 6-8 HBRA 1 August–15 October HV & LV August–30 November HBRA areas completed by 31 October HV & LV completed by 30 November Contractor (Steven’s Specialist Tree Services) Audit of works High voltage 1-8 HBRA – Zones 1-8 HBRA November HV & LV December Sample of HBRA undertaken by 30 November Sample audit of HV / LV Team Leader Arboriculture