Participants to lead community monitoring process where they will track the progress of their own development and decide on: What is working well What is not working well How to proceed next Monitoring tools by CHWs and CHEWs were shared during the session. Action planning by participants. Participants were divided into their working groups and asked to develop their action plan and thereafter present the same. The presenters committed to making some villages in their respective areas ODF in next 1- 3 months as per the following details: Group 1. Activity Time/when who Resource 1st committee 2nd week Chairperson CLTS Asst Chief’s Writing meeting Dec committee office materials Visiting 3rd week CLTS committee village Transport households Dec Digging 31st Jan, Household owners Individual - latrines 2013 household Follow up 31st Jan, CLTS committee village Transport 2013 Latrine 31st Jan, Individual village - completion 2013 households Group 2 Date Activity where who Resources Remarks 18/12/2012 Social village committee - mobilisation 19/12/2012 Committee village committee - meeting 20/12/2012 Digging pits households Household Jembe heads Pangas 29/12/2012 Follow up households committee KITILU CLTS PROGRAM: CRWR/MOPHS ACTION PLANNING/MONITORING DECEMBER 2012 31ST MAY 2013. – Target CHW CHEW PHO Community Team village follow - up meetings IDP 1 Slyvia/susan Alice Patrick CHW/CHEW Once every 12 Once/ week month
Participants to lead community monitoring process where they will track the progress of their own development and decide on: What is working well What is not working well How to proceed next Monitoring tools by CHWs and CHEWs were shared during the session. Action planning by participants. Participants were divided into their working groups and asked to develop their action plan and thereafter present the same. The presenters committed to making some villages in their respective areas ODF in next 1- 3 months as per the following details: Group 1. Activity Time/when who Resource 1st committee meeting 2nd week Dec Chairperson CLTS committee Asst Chief’s office Writing materials Visiting households 3rd week Dec CLTS committee village Transport Digging latrines 31st Jan, 2013 Household owners Individual household - Follow up 31st Jan, 2013 CLTS committee village Transport Latrine completion 31st Jan, 2013 Individual households village - Group 2 Date Activity where who Resources Remarks 18/12/2012 Social mobilisation village committee - 19/12/2012 Committee meeting village committee - 20/12/2012 Digging pits households Household heads Jembe Pangas 29/12/2012 Follow up households committee KITILU CLTS PROGRAM: CRWR/MOPHS ACTION PLANNING/MONITORING DECEMBER 2012 – 31ST MAY 2013. Target village CHW CHEW PHO Community follow - up Team meetings IDP 1 Slyvia/susan Alice Patrick CHW/CHEW Once/ week Once every month 12