Noise during works required to Disturbance to residents or L 3 H Gain approvals required to work outside standard P 3 M be undertaken out of standard neighbouring businesses with approved from regulatory authority and client construction hours. potential for complaints. Implement noise mitigation strategies for out of standard hours work. Monitor noise for compliance to project goals. Vibration Vibration intensive activities Disruption, annoyance and nuisance U 3 M Develop and implement a Noise and Vibration R 3 L undertaken on the site such as to residents. Potential damage to Management Plan. impact piling, vibratory rolling, adjacent residential and commercial Determine vibration limits and structure/receiver etc residences and structures. offset distances. Disruption to businesses as a result Consult with potentially affected parties prior to of vibration nuisance commencement of works on their upcoming activities that may be impacted by construction vibration. Ongoing vibration monitoring during vibration intensive works. Water Quality, Erosion & Sedimentation Sediment laden runoff from Degradation of local watercourses. L 3 H Develop Soil and Quality Management Plan. U 3 M construction works leaving site. Increased turbidity in local water Develop and implement sediment and erosion ways resulting in impact on aquatic control measures including sediment basins, water life. Fines for sediment escaping collection and dispersal systems, etc. site. Ensure measures are inspected and maintained as the works progress and also prior to and post rainfall events. Provide training and awareness on the need to prevent pollution. Relevant people to undertake Erosion and Sediment Control training.
Noise during works required to be undertaken out of standard construction hours. Disturbance to residents or neighbouring businesses with potential for complaints. L 3 H Gain approvals required to work outside standard approved from regulatory authority and client Implement noise mitigation strategies for out of standard hours work. Monitor noise for compliance to project goals. P 3 M Vibration Vibration intensive activities undertaken on the site such as impact piling, vibratory rolling, etc Disruption, annoyance and nuisance to residents. Potential damage to adjacent residential and commercial residences and structures. Disruption to businesses as a result of vibration nuisance U 3 M Develop and implement a Noise and Vibration Management Plan. Determine vibration limits and structure/receiver offset distances. Consult with potentially affected parties prior to commencement of works on their upcoming activities that may be impacted by construction vibration. Ongoing vibration monitoring during vibration intensive works. R 3 L Water Quality, Erosion & Sedimentation Sediment laden runoff from construction works leaving site. Degradation of local watercourses. Increased turbidity in local water ways resulting in impact on aquatic life. Fines for sediment escaping site. L 3 H Develop Soil and Quality Management Plan. Develop and implement sediment and erosion control measures including sediment basins, water collection and dispersal systems, etc. Ensure measures are inspected and maintained as the works progress and also prior to and post rainfall events. Provide training and awareness on the need to prevent pollution. Relevant people to undertake Erosion and Sediment Control training. U 3 M