Arlington County Columbia Pike Multimodal Street $10,000,000 Engineering Segment A (East End) has Western Half Western Half 8.9% – – Improvements (East End) been split into two sections. Fall 2021; (FY2015-16) Fall 2021; Includes a modified street cross- First section is Orme to Oak Eastern Half – – Eastern Half – section along the eastern portion of (West) and the second is projected projected Arlington’s 3.5 mile Columbia Pike Oak to Joyce Street (East). Spring 2022 Spring 2022 corridor. Specific works includes Right-of-Way acquisition (depending (depending on realignment of road including underway, but must be on negotiations) shifting the roadway south of its completed prior to final plan negotiations) existing location, eliminating the approval and construction. utility undergrounding and Coordinating Dominion Energy ductbank layout with enhancing pedestrian facilities the rest of the design. Design approval is expected in late 2018. Segment A East is subject to negotiations with Arlington National Cemetery. Started construction July 6, Crystal City Multimodal Center Arlington County $1,500,000 Construction Closed Signage phase 83.5% – 2015. Substantially Provides four additional saw-tooth (FY2014) construction to be completed and opened bus bays for commuter and local contract and completed by center May 18, 2017. All bus services, seating, dynamic released Summer 2018. list items completed. information signage, lighting, retainage by accepted on March 27, additional bicycle parking, curbside late April 2018. 2018. Construction contract management plan for parking, kiss Signage phase being closed out. Remaining and ride, and shuttles, and pedestrian safety improvements funds being used to to be completed implement the real-time along 18th Street South between by Summer information signage South Bell Street and South Eads 2018. installation. Staff determined Streets. type and location of sign. Staff working with property owner. Property easement may be needed. Installation is delayed; more time is needed to finalize agreement and vendor contract.
Arlington County Columbia Pike Multimodal Street Improvements (East End) – Includes a modified street cross- section along the eastern portion of Arlington’s 3.5 mile Columbia Pike corridor. Specific works includes realignment of road including shifting the roadway south of its existing location, eliminating the utility undergrounding and enhancing pedestrian facilities $10,000,000 (FY2015-16) Engineering Segment A (East End) has been split into two sections. First section is Orme to Oak (West) and the second is Oak to Joyce Street (East). Right-of-Way acquisition underway, but must be completed prior to final plan approval and construction. Coordinating Dominion Energy ductbank layout with the rest of the design. Design approval is expected in late 2018. Segment A East is subject to negotiations with Arlington National Cemetery. Western Half – Fall 2021; Eastern Half – projected Spring 2022 (depending on negotiations) Western Half – Fall 2021; Eastern Half – projected Spring 2022 (depending on negotiations) 8.9% Arlington County Crystal City Multimodal Center – Provides four additional saw-tooth bus bays for commuter and local bus services, seating, dynamic information signage, lighting, additional bicycle parking, curbside management plan for parking, kiss and ride, and shuttles, and pedestrian safety improvements along 18th Street South between South Bell Street and South Eads Streets. $1,500,000 (FY2014) Construction Started construction July 6, 2015. Substantially completed and opened center May 18, 2017. All list items completed. accepted on March 27, 2018. Construction contract being closed out. Remaining funds being used to implement the real-time information signage installation. Staff determined type and location of sign. Staff working with property owner. Property easement may be needed. Installation is delayed; more time is needed to finalize agreement and vendor contract. Closed construction contract and released retainage by late April 2018. Signage phase to be completed by Summer 2018. Signage phase to be completed by Summer 2018. 83.5%