Install software Project Manager Deliverable: Provide access to web Week 15 server. Technical Manager Person Days: 2 Build Interface to NMPED Claim Technical Manager Deliverable: Week 15 System Decision Support Tool (DST) Provide access to claim software and Implementation data profile Person Days: (Activity 1) 2 Setup Defaults and Populate Data Assistant Project Manager Deliverable: Week 15 Technical Manager Provide data required to setup DST e.g., sites, enrollment Person Days: 10 Develop Accountability Manual Project Manager Meal application processing Week 16 Assistant Project Manager Verification Online Accountability Manual Senior Project Consultant Counting and claiming DST (Activity 2) Person Days: 10 Deliverable: Online Accountability Manual
Install software Project Manager Technical Manager Deliverable: Provide access to web server. Week 15 Person Days: 2 Decision Support Tool (DST) Implementation (Activity 1) Build Interface to NMPED Claim System Technical Manager Deliverable: Provide access to claim software and data profile Week 15 Person Days: 2 Setup Defaults and Populate Data Assistant Project Manager Technical Manager Deliverable: Provide data required to setup DST e.g., sites, enrollment Week 15 Person Days: 10 Online Accountability Manual (Activity 2) Develop Accountability Manual Meal application processing Verification Counting and claiming DST Project Manager Assistant Project Manager Senior Project Consultant Deliverable: Online Accountability Manual Week 16 Person Days: 10