Target Person Current Position Action/Milestones Completion Responsible (including risks/mitigation if necessary) Date WTP Off-Site Infrastructure – Commence construction of off-site highways March 2015 WCC - NiHu improvements to enable development access to site Complete construction January 16 WCC NiHu – Southern Link Road Initial scheme design and business case December 14 WCC MaBr – signed off by WLEP Complete acquisition of statutory powers May 2016 WCC MaBr – Hoobrook Link Road Complete procurement for construction December WCC MaMi – contract 2014 LGF Project Commence construction June 2015 WCC MaMi – Milestones Complete construction June 2016 WCC MaMi – Malvern Hills Science Park Preference Share Agreement Issued October 14 WCC NiHu – Management Agreement Signed October 14 WCC NiHu – Commence works on building November 14 WCC NiHu – Complete works on building Sept 15 WCC NiHu – Occupation of new building Dec 2015 WCC NiHu – Flood Alleviation New Road – Stakeholder Engagement October 14 WCC - RiPr Complete Site Surveys Dec 14 WCC RiPr –
LGF Project Milestones Action/Milestones Target Completion Date Person Responsible Current Position (including risks/mitigation if necessary) WTP – Off-Site Infrastructure Commence construction of off-site highways improvements to enable development access to site March 2015 WCC - NiHu Complete construction January 16 WCC – NiHu Southern Link Road Initial scheme design and business case signed off by WLEP December 14 WCC – MaBr Complete acquisition of statutory powers May 2016 WCC – MaBr Hoobrook Link Road Complete procurement for construction contract December 2014 WCC – MaMi Commence construction June 2015 WCC – MaMi Complete construction June 2016 WCC – MaMi Malvern Hills Science Park Preference Share Agreement Issued October 14 WCC – NiHu Management Agreement Signed October 14 WCC – NiHu Commence works on building November 14 WCC – NiHu Complete works on building Sept 15 WCC – NiHu Occupation of new building Dec 2015 WCC – NiHu Flood Alleviation – New Road Stakeholder Engagement October 14 WCC - RiPr Complete Site Surveys Dec 14 WCC – RiPr