3.1 Information AGD Discovery and User research Discovery and User research PM&C: Delayed - management and AGD has consulted with three end users including a Continuing consultation with Milestones 1 and 2 access laws for the curator from the War Memorial in NSW, academics, archivists, civil society extended to ensure 21st century six civil society bodies (Australian Press Council, groups, end users, journalists and effective consultation Australian Privacy Foundation, Council on the researchers to better understand through usercentred Ageing Australia, Law Society of NSW, their needs and engagement with design approach. NSW Information Commissioner and OpenAustralia government access systems. Foundation) and 21 government stakeholders. Immersion day at the National Overall timeframes Archives of Australia. remain achievable. Consultation with the Australian AOGPN: Intelligence Community (including OAIC is severely ASIO, DIO, ONA and ASIS). compromised by Consultation with APS records insufficient 2017-18 management/ICT areas. Budget appropriation; OAIC budget actually Consultation on options for reform reduces in forward Not yet commenced. estimates No publicly available information. Not mentioned on AGD website. Scope of commitment still to be clarified. One on one consultations with selected stakeholders are opaque.
3.1 Information management and access laws for the 21st century AGD Discovery and User research AGD has consulted with three end users including a curator from the War Memorial in NSW, six civil society bodies (Australian Press Council, Australian Privacy Foundation, Council on the Ageing Australia, Law Society of NSW, NSW Information Commissioner and OpenAustralia Foundation) and 21 government stakeholders. Discovery and User research Continuing consultation with academics, archivists, civil society groups, end users, journalists and researchers to better understand their needs and engagement with government access systems. Immersion day at the National Archives of Australia. Consultation with the Australian Intelligence Community (including ASIO, DIO, ONA and ASIS). Consultation with APS records management/ICT areas. Consultation on options for reform Not yet commenced. PM&C: Delayed - Milestones 1 and 2 extended to ensure effective consultation through usercentred design approach. Overall timeframes remain achievable. AOGPN: OAIC is severely compromised by insufficient 2017-18 Budget appropriation; OAIC budget actually reduces in forward estimates No publicly available information. Not mentioned on AGD website. Scope of commitment still to be clarified. One on one consultations with selected stakeholders are opaque.