Summary Table of project plan outputs for the next six months Public awareness and Timescale Progress education Objectives: Ensuring the Develop a 12-month Review end of August - Starting immediately public understand the Media strategy Mid year review October importance of our work. Communicating to the public through platforms such as social media. Develop the Market Completed setting up the Progressing through the strategy with new website, socio media sites in July year aware of social issues Landowner and local The Development of a Commence July. Completed by October group engagement Strategic Risk Map Objectives: Engaging with Awareness raising of GS Quarterly meetings Progressing through the Landowners and local damage. year groups. Monitoring, research and Quarterly meetings Progressing through the Working with and building dissemination year on existing partnerships to Practical advice and Monthly Progressing through the ensure that all relevant support year landowners are aware of the impact of grey squirrels. Offering practical support and advice on grey squirrel management. Co-ordination & Set up and engage Monthly review Weekly and end of Communication communication between monthly report Accord signatories. Objectives: Coordination Involve FC Area Directors November Complete and communication, Across UK) in the Accord bringing groups together to plans ensure they work The Accord share plans June On going effectively and to a across membership common purpose Buy in for support with the July On going project plan outputs Research and SQPV vaccine July sort funding issues Next review in 5 years development time from Moredun Objectives: A long term See appendix 2 for list of commitment to practical research projects action and scientific research. Ensuring our work is in line with available national research and guidance Developing and trialling innovative control methods Research and monitoring Developing a series of case studies highlighting exemplary management Draft and Co-ordinate agreement of key messages Draft 2 included with End of July agreement to for use by Accord members papers for 14 July be added on website Committee meeting
Summary Table of project plan outputs for the next six months Public awareness and education Timescale Progress Objectives: Ensuring the public understand the importance of our work. Communicating to the public through platforms such as social media. Develop a 12-month Media strategy Review end of August - Mid year review October Starting immediately Develop the Market strategy with new website, aware of social issues Completed setting up the socio media sites in July Progressing through the year Landowner and local group engagement The Development of a Strategic Risk Map Commence July. Completed by October Objectives: Engaging with Landowners and local groups. Working with and building on existing partnerships to ensure that all relevant landowners are aware of the impact of grey squirrels. Offering practical support and advice on grey squirrel management. Awareness raising of GS damage. Quarterly meetings Progressing through the year Monitoring, research and dissemination Quarterly meetings Progressing through the year Practical advice and support Monthly Progressing through the year Co-ordination & Communication Set up and engage communication between Accord signatories. Monthly review Weekly and end of monthly report Objectives: Coordination and communication, bringing groups together to ensure they work effectively and to a common purpose Involve FC Area Directors Across UK) in the Accord plans November Complete The Accord share plans across membership June On going Buy in for support with the project plan outputs July On going Research and development SQPV vaccine July sort funding issues Next review in 5 years time from Moredun Objectives: A long term commitment to practical action and scientific research. Ensuring our work is in line with available national research and guidance Developing and trialling innovative control methods Research and monitoring Developing a series of case studies highlighting exemplary management See appendix 2 for list of research projects Draft and Co-ordinate agreement of key messages for use by Accord members Draft 2 included with papers for 14 July Committee meeting End of July agreement to be added on website