$10,513 Consulting Services - Envisage Acadis Software Configuration of List Values and User Defined Fields Consulting Services Envisage will import the data from the legacy system $45,546 – Consulting Services Envisage will use the the trainer” method for the $7,670 – “train Acadis system modules. Consulting Services Envisage will activate the production system, (Go $9,109 – Live) Hardware 0 Envisage Acadis SaaS subscription (year 1) $168,888 Cognosante will perform the IV&V services $16,500 $286,364 5.3. Proposed Certification Schedule for Current Fiscal Year Phases Amount Major Deliverable(s) Due Dates Requested Initiation Year 1 SaaS subscription, project charter, 9/27/2017 $168,888 certification documents Planning 12/1/2017 Implementation services contract, IV&V 0 contract, project management plan, certification documents, TARC presentation Implementation Installation, configuration, data load, 5/7/2018 $117,476 testing of system, training and system acceptance 6/27/2018 $0 Closeout 6.0 6.1 Stakeholders Name Stake in Project Organization
Consulting Services - Envisage Acadis Software Configuration of List Values and User Defined Fields $10,513 Consulting Services – Envisage will import the data from the legacy system $45,546 Consulting Services – Envisage will use the “train the trainer” method for the Acadis system modules. $7,670 Consulting Services – Envisage will activate the production system, (Go Live) $9,109 Hardware 0 Envisage Acadis SaaS subscription (year 1) $168,888 Cognosante will perform the IV&V services $16,500 $286,364 5.3. Proposed Certification Schedule for Current Fiscal Year Phases Amount Requested Major Deliverable(s) Due Dates Initiation $168,888 Year 1 SaaS subscription, project charter, certification documents 9/27/2017 Planning 0 Implementation services contract, IV&V contract, project management plan, certification documents, TARC presentation 12/1/2017 Implementation $117,476 Installation, configuration, data load, testing of system, training and system acceptance 5/7/2018 Closeout $0 6/27/2018 6.0 6.1 Stakeholders Name Stake in Project Organization