R=Revised - Hectares of rural land in the Revised Quarterly; ANCPI ANCPI PMU project areas registered in (target ha 0 0 0 0.4 0.7 million ANCPI PMU Monitoring Land Book (cadastre services) reduced and million reports System rescheduled) - land books digitized as % of Revised 0 0 25% 75% 100% Bi-annual; ANCPI ANCPI PMU number of communes in (target % ANCPI PMU Monitoring project counties rescheduled) reports System - Registration cost (fees) as % Continue 0.4 0.4 0.4 0.3 0.3 Annually; ANCPI ANCPI PMU of property value in project % ANCPI PMU Monitoring areas reports System and surveys - Average time (days) needed Continue Annually; ANCPI ANCPI PMU to complete registration of days 21 21 21 15 15 ANCPI PMU Monitoring transaction/ transfer in project reports System and areas surveys - % of land owners in project Continue 0 At least At least At least At least Quarterly; ANCPI PMU ANCPI PMU communes where land surveys % 50% 50% 50% 50% ANCPI PMU monitoring were completed participating reports program, and in consultations surveys - % of land owners satisfied Revised Mid-term and Survey ANCPI PMU with the process of title (target % n/a n/a n/a 55 75 project-end; registration and parcels rescheduled) ANCPI PMU identification/ demarcation/ reports delimitation as being fair - Average time (days) to Continue Annually; ANCPI ANCPI PMU produce certified copy of title days 2 2 2 2 2 ANCPI PMU Monitoring (Land Book Extract) reports System -% increase of land owners Continue % 0 5 5 10 15 Mid-term and Survey ANCPI PMU participating in formal lease project-end; -% increase of area subject to ANCPI PMU lease Continue % 0 10 10 20 20 reports - Law on cadastre and Continue N/Y X registration amended ANCPI reports - Guarantee fund established Dropped and legislation; - ANCPI legal charter ANCPI PMU ANCPI PMU reviewed Dropped monitoring - ANCPI long-term strategic program
R=Revised - Hectares of rural land in the project areas registered in Land Book (cadastre services) Revised (target reduced and rescheduled) ha 0 0 0 0.4 million 0.7 million Quarterly; ANCPI PMU reports ANCPI Monitoring System ANCPI PMU - land books digitized as % of number of communes in project counties Revised (target rescheduled) % 0 0 25% 75% 100% Bi-annual; ANCPI PMU reports ANCPI Monitoring System ANCPI PMU - Registration cost (fees) as % of property value in project areas Continue % 0.4 0.4 0.4 0.3 0.3 Annually; ANCPI PMU reports ANCPI Monitoring System and surveys ANCPI PMU - Average time (days) needed to complete registration of transaction/ transfer in project areas Continue days 21 21 21 15 15 Annually; ANCPI PMU reports ANCPI Monitoring System and surveys ANCPI PMU - % of land owners in project communes where land surveys were completed participating in consultations Continue % 0 At least 50% At least 50% At least 50% At least 50% Quarterly; ANCPI PMU reports ANCPI PMU monitoring program, and surveys ANCPI PMU - % of land owners satisfied with the process of title registration and parcels identification/ demarcation/ delimitation as being fair Revised (target rescheduled) % n/a n/a n/a 55 75 Mid-term and project-end; ANCPI PMU reports Survey ANCPI PMU - Average time (days) to produce certified copy of title (Land Book Extract) Continue days 2 2 2 2 2 Annually; ANCPI PMU reports ANCPI Monitoring System ANCPI PMU -% increase of land owners participating in formal lease -% increase of area subject to lease Continue Continue % % 0 0 5 10 5 10 10 20 15 20 Mid-term and project-end; ANCPI PMU reports Survey ANCPI PMU - Law on cadastre and registration amended - Guarantee fund established - ANCPI legal charter reviewed - ANCPI long-term strategic Continue Dropped Dropped N/Y X ANCPI reports and legislation; ANCPI PMU monitoring program ANCPI PMU