Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual Life of project Life of $ project $ Review of GLS Road Safety, Project planning and Review current resources 3,000,000 0 for novice State Growth scoping supporting the GLS and best drivers Review of Tasmanian practice in other GLS against Australian jurisdictions and develop GLS Policy Framework recommended changes to Analysis of crashes GLS in Tasmania involving young drivers Consultation regarding potential changes to the GL:S New motorcycle Registration & Stage 1 of the Commence contract Implementation 87,349 training and Licensing, State Application for Services negotiations to commence Project 350,000 assessment Growth closed, successful in April to enable delivery of Transitional program applicants invited to services. Arrangement submit an application for Range and Training location 300,000 stage 2. set up. Balance for Stage 2 closed on 21 Conduct Lead Assessor Communications February 2017. Training. 160,000 Evaluation Panel seeking Commence direct further information to communication with those ensure conformity of affected by the transitional proposed ranges. arrangement. Commence delivery of new bridging course and Develop communication Strategy including training V Log. Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual
Progress on projects Action Plan 2017-2019 Safe Road Users Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ Actual Life of project $ Review of GLS for novice drivers Road Safety, State Growth Project planning and scoping Review of Tasmanian GLS against Australian GLS Policy Framework Analysis of crashes involving young drivers Review current resources supporting the GLS and best practice in other jurisdictions and develop recommended changes to GLS in Tasmania Consultation regarding potential changes to the GL:S 3,000,000 0 New motorcycle training and assessment program Registration & Licensing, State Growth Stage 1 of the Application for Services closed, successful applicants invited to submit an application for stage 2. Stage 2 closed on 21 February 2017. Evaluation Panel seeking further information to ensure conformity of proposed ranges. Commence contract negotiations to commence in April to enable delivery of services. Range and Training location set up. Conduct Lead Assessor Training. Commence direct communication with those affected by the transitional arrangement. Commence delivery of new bridging course and Develop communication Strategy including training V Log. Implementation Project 350,000 Transitional Arrangement 300,000 Balance for Communications 160,000 87,349 Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual