Project support team Project inception USD 4,000 To be defined At three months of Natl. Project Coordinator workshop project initiation Chief Technical Advisor Project support team M&E data collection M&E surveys, analysis Oversight: USD 44,637 To be defined and reporting and reporting: (i) Natl. Project (impacts results Progress, (ii) Coordinator framework) Compliance, (iii) Impact (consolidated reporting on a SA and Annual to UNEP) basis, with detail progress Chief Technical Advisor reports produced prior to Implementation: mid-term and terminal evaluations. Sub-contractors field programs Specific consultants Project support team Review of project Oversight: None foreseen Annually prior to project progress and outputs (imbedded in SC meeting, Natl. Project project team implementation reviews Coordinator time) (PIR) and preparation of Chief Technical Advisor annual work plans. Implementation: Natl. Project Coordinator Project support team Project None foreseen Natl. Project Annually Coordinator implementation (imbedded in Chief Technical Advisor reviews (PIRs) project team UNEP Task Manager time & GEF IA fee) Semi-annual None foreseen Quarterly Natl. Project Coordinator progress reports (imbedded in Chief Technical Advisor project team time) Project mid-term At mid-point of project Natl. Project USD 30,000 To be defined Coordinator review or evaluation implementation Chief Technical and report Assistant UNEP Task Manager External Consultants (Natl. Intl.) Project terminal USD 25,000 To be defined Three months prior to end UNEP EoU External Consultants
Project support team Project inception workshop Natl. Project Coordinator Chief Technical Advisor Project support team USD 4,000 To be defined At three months of project initiation M&E data collection and reporting (impacts results framework) Oversight: Natl. Project Coordinator (consolidated reporting to UNEP) Chief Technical Advisor Implementation: Sub-contractors field programs Specific consultants Project support team USD 44,637 To be defined M&E surveys, analysis and reporting: (i) Progress, (ii) Compliance, (iii) Impact on a SA and Annual basis, with detail progress reports produced prior to mid-term and terminal evaluations. Review of project progress and outputs Oversight: Natl. Project Coordinator Chief Technical Advisor Implementation: Natl. Project Coordinator Project support team None foreseen (imbedded in project team time) Annually prior to project SC meeting, implementation reviews (PIR) and preparation of annual work plans. Project implementation reviews (PIRs) Natl. Project Coordinator Chief Technical Advisor UNEP Task Manager None foreseen (imbedded in project team time & GEF IA fee) Annually Semi-annual progress reports Natl. Project Coordinator Chief Technical Advisor None foreseen (imbedded in project team time) Quarterly Project mid-term review or evaluation and report Natl. Project Coordinator Chief Technical Assistant UNEP Task Manager External Consultants (Natl. Intl.) USD 30,000 To be defined At mid-point of project implementation Project terminal UNEP EoU External Consultants USD 25,000 To be defined Three months prior to end