IMPLEMENTATION TIMELINE Activity Quarters (From July 2014 to june 2017) 1st 2nd 3rd 4th 1st 2nd 3rd 4th 1st 2nd 3rd 4th Selection of countries X Establishment of the National Expert Group (requesting the government concerned to establish it) Recruitment of X International Experts Recruitment of National Experts Identification of development need Need identification X Need prioritization Preparation of Search Request X X Preparation of Search Report X X X Selecting one or more appropriate X technologies to be practically implemented Preparation of the Landscape Report X X Preparation of the Business Plan X Organization of national outreach and skills X development program REVIEW SCHEDULE
IMPLEMENTATION TIMELINE Activity Quarters (From July 2014 to june 2017) 1st 2nd 3rd 4th 1st 2nd 3rd 4th 1st 2nd 3rd 4th Selection of countries X Establishment of the National Expert Group (requesting the government concerned to establish it) Recruitment of International Experts Recruitment of National Experts X Identification of development need Need identification Need prioritization X Preparation of Search Request X X Preparation of Search Report X X X Selecting one or more appropriate technologies to be practically implemented X Preparation of the Landscape Report X X Preparation of the Business Plan X Organization of national outreach and skills development program X REVIEW SCHEDULE