Development Plan 2018/9 Please note that this is the school overview plan there are many detailed sub-plans that sit underneath that can be found in – the shared drive This document is updated at least 6 times a year alongside the SEF and the Headteacher’s Report to Governors – Leadership and Management Ref Objectives Actions Evidence / Key Resource / Costing Monitored by Personnel? Start date updates Sept – Impact with milestones and dates 18 1.1 Develop in-house Develop staff’s knowledge of SALT ET £5,000 Various milestones in Speech and within the classrooms Sept 18 place for aspects of Whole staff CPD for signing (18/19) Various measures defined in SALT improvement SALT PM Language service – Specialist TLA CPD Development Plan has targets set Target setting system to be devised for referred pupils New students to be assessed on admission 1.2 Join Teaching Research and join the Wootton MC £3,000 Review effectiveness via Alliance Basset Challenge Partners Hub. Sept 18 staff questionnaires, CPD Full QA review during 18 / 19 feedback etc MC – – Access to a wide range of training end of year report. opportunities both locally and 2 SLT are now trained nationally reviews visit booked in – 1.3 School Farm Work with external organisations, MC £2,000 (+ capital projects to be Capital works on-going – including Wiltshire Wildlife Trust and (DE / LM / determined) due to finish Jan 19 to further develop and enhance our SW) Sept 18 facilities with a view to opening to Plan to be drafted GW asked to oversee the public and local school and educational elements community groups. from January
Development Plan 2018/9 Please note that this is the school overview plan – there are many detailed sub-plans that sit underneath that can be found in the shared drive – This document is updated at least 6 times a year alongside the SEF and the Headteacher’s Report to Governors Leadership and Management Ref Objectives Actions Key Personnel? Resource / Costing Start date Impact with milestones and dates Evidence / updates – Sept 18 Monitored by 1.1 Develop in-house Speech and Language service Develop staff’s knowledge of SALT within the classrooms Whole staff CPD for signing (18/19) Specialist TLA CPD Target setting system to be devised for referred pupils New students to be assessed on admission ET £5,000 Sept 18 Various measures defined in SALT Development Plan Various milestones in place for aspects of improvement – SALT PM has targets set 1.2 Join Teaching Alliance Research and join the Wootton Basset Challenge Partners Hub. MC £3,000 Sept 18 Full QA review during 18 / 19 Access to a wide range of training opportunities both locally and nationally Review effectiveness via staff questionnaires, CPD feedback etc – MC – end of year report. 2 SLT are now trained reviews – visit booked in 1.3 School Farm Work with external organisations, including Wiltshire Wildlife Trust and to further develop and enhance our facilities with a view to opening to the public and local school and community groups. MC (DE / LM / SW) £2,000 (+ capital projects to be determined) Sept 18 Plan to be drafted Capital works on-going – due to finish Jan 19 GW asked to oversee educational elements from January