Welcome pack for Complete Complete all at transition Regular transition On-going until end of Setting staff up on transition period. Yammer as a newsletter communication tool, plus Trust’s weekly comms going forward Communication None Weekly review as part of lead in place highlight report to Exec Consultancy Complete Complete arrangement set up with My Life My Choice regarding Trust wide communications release/s Complete Complete taking into account sensitivity regards the date Overarching comms Ongoing consideration of the Comms team proactively plan in place and press and social media monitoring these as part being monitored of the plan weekly Team Managers and Complete Complete senior clinicians met with OHFT senior leads including at Adult Directorate SMT Arranging Exec and Some visits have taken place Liaising with PAs to with more booked in over the finalise arrangements NED visits to the coming weeks teams Review of comms On-going review and Website updated at development of materials. transition as an interim channels to include measure whilst a new leaflets, website, etc. website is developed
Welcome pack for all at transition Complete Complete Regular transition newsletter On-going until end of transition period. Setting staff up on Yammer as a communication tool, plus Trust’s weekly comms going forward Communication lead in place Weekly review as part of highlight report to Exec None Consultancy arrangement set up with My Life My Choice regarding Trust wide communications Complete Complete release/s taking into account sensitivity regards the date Complete Complete Overarching comms plan in place and being monitored weekly Ongoing consideration of the press and social media Comms team proactively monitoring these as part of the plan Team Managers and senior clinicians met with OHFT senior leads including at Adult Directorate SMT Complete Complete Arranging Exec and NED visits to the teams Some visits have taken place with more booked in over the coming weeks Liaising with PAs to finalise arrangements Review of comms channels to include leaflets, website, etc. On-going review and development of materials. Website updated at transition as an interim measure whilst a new website is developed