Final report - 2019 Initial field campaign Establish team Project team Selected Area The trip will be Expected 3 field days Establish field sites and conduct initial coordinated by the August 2014 and 2 travel ANAE verification project leader days Method training and method validation where required Mid-term review To review the status of the project Theme leaders Canberra Timing will be Following the 1 day after three years of data collection plus other coordinated by the 16/17 field relevant project project leader season team members possibly lined to the annual team meeting OPERATIONAL STAKEHOLDERS Quarterly Lachlan Exchange of information and LTIM Reference Teleconference chaired by Timing will be Quarterly 4 x 1.5 hr per LTIM Reference intelligence that supports the Group the project leader coordinated by the year Group meetings implementation of the LTIM Project. project leader. Biannual leaders To provide regular contact between Project leader Teleconference Timing will be November 2 x 3 hours per teleconference Project leaders across Selected Areas coordinated by the and year CEWO To deal with any issues arising from the monitoring and communicate early observations from monitoring
Final report - 2019 Initial field campaign Establish team Establish field sites and conduct initial ANAE verification Method training and method validation where required Project team Selected Area The trip will be coordinated by the project leader Expected August 2014 3 field days and 2 travel days Mid-term review To review the status of the project after three years of data collection Theme leaders plus other relevant project team members Canberra Timing will be coordinated by the project leader Following the 16/17 field season possibly lined to the annual team meeting 1 day OPERATIONAL STAKEHOLDERS Quarterly Lachlan LTIM Reference Group meetings Exchange of information and intelligence that supports the implementation of the LTIM Project. LTIM Reference Group Teleconference chaired by the project leader Timing will be coordinated by the project leader. Quarterly 4 x 1.5 hr per year Biannual leaders teleconference To provide regular contact between Project leaders across Selected Areas To deal with any issues arising from the monitoring and communicate early observations from monitoring Project leader Teleconference Timing will be coordinated by the CEWO November and 2 x 3 hours per year