connected to or passing through the air barrier assembly. Sequence of construction to ensure continuity of the barrier assembly at openings, transitions, and penetrations. Coordinate with installation of materials which cover the air barrier assemblies, to ensure exposure period does not exceed 12 months. Coordinate field observations and testing by specified parties. PRECONSTRUCTION MEETINGS Preconstruction Meeting: Prior to starting installation of the barrier system, conduct a preconstruction meeting at the job site to review the Project conditions and installation requirements. Attendance is required by: Installing contractor of the air barrier assembly. Representatives of related trades including exterior cladding, air barrier substrate, penetrating work and systems, and adjacent material. General Contractor. Architect/Engineer. Air barrier representative. system manufacturer’s field representative. Owner’s Third-party observer. Field testing agency. Agenda shall include: Construction of the mock-up. Sequence of construction and protection of installed air barrier assembly. Substrate condition and preparation. Materials approved for use. Compatibility of materials. Transition details between the various different types of barrier systems specified. Coordination with installation of adjacent and cladding materials. Project-specific details of construction. Field observation and testing. Repair of test and damaged areas. DELIVERY, STORAGE, AND HANDLING Deliver and store products in manufacturer's unopened packaging bearing the brand name and manufacturer's identification until ready for installation. Store in accordance with the manufacturer's instructions in clean, dry location protected from exposure to direct sunlight. Material that has been unwrapped shall be covered with opaque, light colored tarp or re-wrapped in manufacturer's packaging. Use air barrier materials within 24 months from date of manufacture. Handle materials to avoid damage. PROJECT CONDITIONS Maintain environmental conditions (temperature, humidity, and ventilation) within limits recommended by manufacturer for optimum results. Install membrane in temperature range from 0 degrees F to 150 degrees F (-18 degrees C to 66 degrees C). Install sealant in temperature range from 40 degrees F to 95 degrees F (5 degrees C to 35 degrees C). For application temperatures outside this range, please contact 3M
connected to or passing through the air barrier assembly. Sequence of construction to ensure continuity of the barrier assembly at openings, transitions, and penetrations. Coordinate with installation of materials which cover the air barrier assemblies, to ensure exposure period does not exceed 12 months. Coordinate field observations and testing by specified parties. PRECONSTRUCTION MEETINGS Preconstruction Meeting: Prior to starting installation of the barrier system, conduct a preconstruction meeting at the job site to review the Project conditions and installation requirements. Attendance is required by: Installing contractor of the air barrier assembly. Representatives of related trades including exterior cladding, air barrier substrate, penetrating work and systems, and adjacent material. General Contractor. Architect/Engineer. Air barrier system manufacturer’s field representative. Owner’s representative. Third-party observer. Field testing agency. Agenda shall include: Construction of the mock-up. Sequence of construction and protection of installed air barrier assembly. Substrate condition and preparation. Materials approved for use. Compatibility of materials. Transition details between the various different types of barrier systems specified. Coordination with installation of adjacent and cladding materials. Project-specific details of construction. Field observation and testing. Repair of test and damaged areas. DELIVERY, STORAGE, AND HANDLING Deliver and store products in manufacturer's unopened packaging bearing the brand name and manufacturer's identification until ready for installation. Store in accordance with the manufacturer's instructions in clean, dry location protected from exposure to direct sunlight. Material that has been unwrapped shall be covered with opaque, light colored tarp or re-wrapped in manufacturer's packaging. Use air barrier materials within 24 months from date of manufacture. Handle materials to avoid damage. PROJECT CONDITIONS Maintain environmental conditions (temperature, humidity, and ventilation) within limits recommended by manufacturer for optimum results. Install membrane in temperature range from 0 degrees F to 150 degrees F (-18 degrees C to 66 degrees C). Install sealant in temperature range from 40 degrees F to 95 degrees F (5 degrees C to 35 degrees C). For application temperatures outside this range, please contact 3M