WORK PLAN DENTAL HYGIENIST LIAISON (DHL) PROJECT Year 3: September 30, 2017 to September 29, 2018 Status: IP = in progress, C = completed, B = barrier, D = delayed (e.g., competing priorities) Overarching Goal: Improve the oral health of pregnant and children by providing a DHL in each state to serve as a communication link between NCECHW, state-level stakeholders, and early childhood education (ECE) programs. Strategies Activity / Action Steps Deliverables / Resources Lead / Others Timeline Evaluation Status / Involved (Start/End) Method Date Completed Build or enhance DHL relationships at Maintain DHL webpage with contact DHL webpage Michelle Ongoing DHL annual Ongoing the state level through collaboration information for key stakeholders Landrum survey with key stakeholders (SOHP, HS and Provide updates on DHL activities Presentations upon NCECHW As DHL quarterly child care community, oral health during regional health specialists’ request oral health requested report coalition) conference team Attend regional health specialists’ Presentations upon TBD As ASTDD meeting annual meeting, if funds permit request requested report Provide DHLs with a planning guide to DHL At-a-Glance Activity Michelle October DHL quarterly Complete prompt DHLs to contact key Guide Landrum, 2017 report stakeholders Kathy Hunt Work with HSICC to post DHL project DHL project description Sarah Kolo October DHL annual Delayed description on ECKLC’s oral health 2017 survey webpage Provide DHLs with NCECHW 1. DHL project description Michelle Ongoing DHL annual Ongoing resources to with stakeholders 2. Brush Up on Oral Health Landrum, survey tip sheets Beth Lowe, 3. Healthy Habits for Katrina Holt Happy Smiles handouts 4. I Like My Teeth posters Participate in exhibit tables at state, NCECHW oral health Beth Lowe Ongoing DHL quarterly Delayed regional, and national meetings promotional kit report Encourage DHLs to collaborate and Regional Ongoing DHL quarterly Ongoing share resources with key state-level DHL reports contacts coordinators
WORK PLAN DENTAL HYGIENIST LIAISON (DHL) PROJECT Year 3: September 30, 2017 to September 29, 2018 Status: IP = in progress, C = completed, B = barrier, D = delayed (e.g., competing priorities) Overarching Goal: Improve the oral health of pregnant and children by providing a DHL in each state to serve as a communication link between NCECHW, state-level stakeholders, and early childhood education (ECE) programs. Strategies Activity / Action Steps Deliverables / Resources Lead / Others Involved Timeline (Start/End) Evaluation Method Status / Date Completed Build or enhance DHL relationships at the state level through collaboration with key stakeholders (SOHP, HS and child care community, oral health coalition) Maintain DHL webpage with contact information for key stakeholders DHL webpage Michelle Landrum Ongoing DHL annual survey Ongoing Provide updates on DHL activities during regional health specialists’ conference Presentations upon request NCECHW oral health team As requested DHL quarterly report Attend regional health specialists’ annual meeting, if funds permit Presentations upon request TBD As requested ASTDD meeting report Provide DHLs with a planning guide to prompt DHLs to contact key stakeholders DHL At-a-Glance Activity Guide Michelle Landrum, Kathy Hunt October 2017 DHL quarterly report Complete Work with HSICC to post DHL project description on ECKLC’s oral health webpage DHL project description Sarah Kolo October 2017 DHL annual survey Delayed Provide DHLs with NCECHW resources to with stakeholders 1. DHL project description 2. Brush Up on Oral Health tip sheets 3. Healthy Habits for Happy Smiles handouts 4. I Like My Teeth posters Michelle Landrum, Beth Lowe, Katrina Holt Ongoing DHL annual survey Ongoing Participate in exhibit tables at state, regional, and national meetings NCECHW oral health promotional kit Beth Lowe Ongoing DHL quarterly report Delayed Encourage DHLs to collaborate and share resources with key state-level contacts Regional DHL coordinators Ongoing DHL quarterly reports Ongoing