Project plan The project plan was presented in the beginning of the project; related activities are part of the work program of the Agency (work program 2014 and 2015). The major milestones defined in the project plan are: Timescale Main Task (Milestone) Outputs February Delivery of Report on input data Report on input data available. 2015 available. April 2015 Delivery of intermediate report on Intermediate report on scope that can be covered scope that can be covered. (e.g. type of vehicle, description of interfaces with fixed installations), including impact assessment. October Delivery of draft amendment of TSI Draft amendment of TSI LOC&PAS [4]. 2015 LOC&PAS [4]. To be used for external consultation if needed. Recommendation to Commission for amendment of November Delivery of recommendation to TSI LOC&PAS [4], with the provisions of the conditions 2015 Commission and accompanying report. for application of Article 23(1) of ID [1], and accompanying report; Delivery of application guide to the TSI Revision of the Application Guide of the TSI LOC&PAS December LOC&PAS [4]. [4], taking into account the produced amendment of 2015 TSI LOC&PAS [4]. Stages of work Taking into account the milestones planned, the project was organized in three main stages, in order to potentiate the effectiveness of the resources, identify the risks at an initial stage to better mitigate them and avoid iterations as far as possible. First stage of work: Analysis of the available data: specific cases included in the TSI LOC&PAS [4] for the purpose of compatibility with existing networks, interface parameters included in the register of infrastructure (RINF) and in the European Register of Authorised Types of Vehicles (ERATV), notified national technical rules related to the technical compatibility between vehicles and network, provisions of DV29 bis [3] related to the placing in service; Agreement with the WP on the format of the data collection; Second stage of work:
Project plan The project plan was presented in the beginning of the project; related activities are part of the work program of the Agency (work program 2014 and 2015). The major milestones defined in the project plan are: Timescale Main Task (Milestone) Outputs February 2015 Delivery of Report on input data available. Report on input data available. April 2015 Delivery of intermediate report on scope that can be covered. Intermediate report on scope that can be covered (e.g. type of vehicle, description of interfaces with fixed installations), including impact assessment. October 2015 Delivery of draft amendment of TSI LOC&PAS [4]. Draft amendment of TSI LOC&PAS [4]. To be used for external consultation if needed. November 2015 Delivery of recommendation to Commission and accompanying report. Recommendation to Commission for amendment of TSI LOC&PAS [4], with the provisions of the conditions for application of Article 23(1) of ID [1], and accompanying report; December 2015 Delivery of application guide to the TSI LOC&PAS [4]. Revision of the Application Guide of the TSI LOC&PAS [4], taking into account the produced amendment of TSI LOC&PAS [4]. Stages of work Taking into account the milestones planned, the project was organized in three main stages, in order to potentiate the effectiveness of the resources, identify the risks at an initial stage to better mitigate them and avoid iterations as far as possible. First stage of work: Analysis of the available data: specific cases included in the TSI LOC&PAS [4] for the purpose of compatibility with existing networks, interface parameters included in the register of infrastructure (RINF) and in the European Register of Authorised Types of Vehicles (ERATV), notified national technical rules related to the technical compatibility between vehicles and network, provisions of DV29 bis [3] related to the placing in service; Agreement with the WP on the format of the data collection; Second stage of work: