C.1. Preparatory actions for reviewing the existing national policies related on HFC Activities Responsible Target Start Completion Budget Milestones Expected outputs entity group date date (US $) OPROZ, local Ministries Meetings and C.1.1 Identify linkages between August September 9,000 Linkages between HCFC consultant with and main consultations HCFC and HFC reduction 2018 2018 and HFC reduction the support of institutions Assessment schedules, with special schedules and scenarios UNIDO. involved in report prepared attention to certain sectors identified and presented to HFC and to propose possible main sectors involved scenarios C.1.2 Identify national priorities OPROZ, with Main September November 3,000 Executive NOU and authorities report prepared and appropriate policies to the support of authorities 2018 2018 recognize the existing and presented to facilitate the phase-down of UNIDO. and sectors/ strategies on HCFC authorities HFCs and the introduction institutions out and identify priorities of low-GWP alternative involved and policies required to technologies facilitate HFC phase-down –inclusive options– with “not-in-kind” higher rates of EE 12,000 Total cost USD
C.1. Preparatory actions for reviewing the existing national policies related on HFC Activities Responsible entity Target group Start date Completion date Budget (US $) Milestones Expected outputs C.1.1 Identify linkages between HCFC and HFC reduction schedules, with special attention to certain sectors and to propose possible scenarios OPROZ, local consultant with the support of UNIDO. Ministries and main institutions involved in HFC August 2018 September 2018 9,000 Meetings and consultations Assessment report prepared Linkages between HCFC and HFC reduction schedules and scenarios identified and presented to main sectors involved C.1.2 Identify national priorities and appropriate policies to facilitate the phase-down of HFCs and the introduction of low-GWP alternative technologies –inclusive “not-in-kind” options– with higher rates of EE OPROZ, with the support of UNIDO. Main authorities and sectors/ institutions involved September 2018 November 2018 3,000 Executive report prepared and presented to authorities NOU and authorities recognize the existing strategies on HCFC and identify priorities and policies required to facilitate HFC phase-down Total cost USD 12,000 out