Off farm capacity is improved by restoring 10 mini-tillers established, 50 HHs trained on inputs by engaging VDC, Citizen ward and services for production and making credit available seed sorting grading and packaging, Farm local business service providers. for alternative livelihoods based equipment supported to 307 farmers, Post-harvest office provide post-harvest training Restoration, repair and/or maintenance of physical 764 HHs accessed from 5 Animal health camp extension officer and IPM specialist from infrastructure ensured to support farm based , 250 sheds resorted and 38 HHs received DADO provide training livelihoods training on Capacity improvements of Agro Local extension officer and local service provider Marketing linkages restored and improved through vets, Agriculture Cooperatives, traders. provide veterinary services enhanced capacity of vulnerable households to VDC, DADO and local citizen ward forum access to market services 2256 HHs accessed from 15 multi propose mobilised to identify irrigation scheme. A joint small scales irrigation facilities , 4135 HHs activity with VDC and DADO is lunched. have better accessed from 5 restored Market Farmer groups identified the space for seed Collection Centres , 556 HHs have accessed storage; management team formed then support from 4 seed storage facilities, 8 water mill to build seed storage facility. restored. 4 trainings organized on Market Price Information for traders, farmers group & cooperatives (200 HHs) benefited. LWR Earthquake affected households increased their 740 earthquake affected households received Follow up activities in vegetable farming using agricultural production for long-term food security seeds in Gorkha. plastic tunnel 84 households received livestock support Distribute goats and training to farmers. (goats) in Gorkha. Capacity building and Joint Action joint Outcomes: Strengthened quality and accountability of ACT response with improved internal and external coordination and – cooperation. Project Structure/Output Achievement Activities Carried Out Join Activities
Off farm capacity is improved by restoring services for production and making credit available for alternative livelihoods Restoration, repair and/or maintenance of physical infrastructure ensured to support farm based livelihoods Marketing linkages restored and improved through enhanced capacity of vulnerable households to access to market services 10 mini-tillers established, 50 HHs trained on seed sorting grading and packaging, Farm based equipment supported to 307 farmers, 764 HHs accessed from 5 Animal health camp , 250 sheds resorted and 38 HHs received training on Capacity improvements of Agro vets, Agriculture Cooperatives, traders. 2256 HHs accessed from 15 multi propose small scales irrigation facilities , 4135 HHs have better accessed from 5 restored Market Collection Centres , 556 HHs have accessed from 4 seed storage facilities, 8 water mill restored. 4 trainings organized on Market Price Information for traders, farmers group & cooperatives (200 HHs) benefited. inputs by engaging VDC, Citizen ward and local business service providers. Post-harvest office provide post-harvest training extension officer and IPM specialist from DADO provide training Local extension officer and local service provider provide veterinary services VDC, DADO and local citizen ward forum mobilised to identify irrigation scheme. A joint activity with VDC and DADO is lunched. Farmer groups identified the space for seed storage; management team formed then support to build seed storage facility. LWR Earthquake affected households increased their agricultural production for long-term food security 740 earthquake affected households received seeds in Gorkha. 84 households received livestock support (goats) in Gorkha. Follow up activities in vegetable farming using plastic tunnel Distribute goats and training to farmers. Capacity building and Joint Action – joint Outcomes: Strengthened quality and accountability of ACT response with improved internal and external coordination and cooperation. Project Structure/Output Achievement Activities Carried Out Join Activities