Goods, Works and Non-Consulting Services: List of goods and works contract packages to be procured following ICB in the first 18 months: List of Contract Packages to be Procured Following ICB and Direct Contracting Ref Financier Procurement P-Q Cost Domestic Expected Contract Review No. method Estimate Preference Bid- (Description) by Bank US$ Million Opening (yes/no) (prior/post) Date Remote Terminal Units (RTUs) and 1. associated IDA 10 ICB No No Prior August 2015 communication equipment (KPLC) Line isolators / 2. disconnections IDA 20 ICB No No Prior August 2015 (KPLC) Equipment and tools for live-line December 3. IDA 20 ICB No No Prior maintenance 2015 (KPLC) Advance meters, advance data management December 4. IDA 38 ICB No No Prior system and metering 2015 control centers (KPLC) Conductor Cables (C1) MV 500 km, 5. LV 13,000 km and IDA 20 ICB No No Prior August 2015 service lines 2,000 km (KPLC) Conductor Cables (C1) MV 500 km, 6. LV 12,000 km and IDA 20 ICB No No Prior May 2016 service lines 1,750 km (KPLC) Distribution 7. transformers-1,000 IDA 2 ICB No No Prior August 2015 (KPLC) Poles - 80,000 8. IDA 10 ICB No No Prior August 2015 (KPLC) Poles - 80,000 9. IDA 10 ICB No No Prior May 2016 (KPLC) Poles 80,000 – 10. IDA 10 ICB No No Prior May 2017 (KPLC) Customer prepaid 11. meters : C1– 20,000 IDA 5 ICB No No Prior January 2016 (KPLC) Pre-paid meter 12. Accessories: C1 IDA 2.0 ICB No No Prior January 2016 (KPLC) Works, supply and installation contracts 13. for peri urban IDA 15 ICB No No Prior October 2015 electrification Nairobi: (KPLC) Works, supply and December 14. IDA 10 ICB No No Prior installation contracts 2015
Goods, Works and Non-Consulting Services: List of goods and works contract packages to be procured following ICB in the first 18 months: List of Contract Packages to be Procured Following ICB and Direct Contracting Ref No. Contract (Description) Financier Cost Estimate US$ Million Procurement method P-Q Domestic Preference (yes/no) Review by Bank (prior/post) Expected Bid- Opening Date 1. Remote Terminal Units (RTUs) and associated communication equipment (KPLC) IDA 10 ICB No No Prior August 2015 2. Line isolators / disconnections (KPLC) IDA 20 ICB No No Prior August 2015 3. Equipment and tools for live-line maintenance (KPLC) IDA 20 ICB No No Prior December 2015 4. Advance meters, advance data management system and metering control centers (KPLC) IDA 38 ICB No No Prior December 2015 5. Conductor Cables (C1) MV 500 km, LV 13,000 km and service lines 2,000 km (KPLC) IDA 20 ICB No No Prior August 2015 6. Conductor Cables (C1) MV 500 km, LV 12,000 km and service lines 1,750 km (KPLC) IDA 20 ICB No No Prior May 2016 7. Distribution transformers-1,000 (KPLC) IDA 2 ICB No No Prior August 2015 8. Poles - 80,000 (KPLC) IDA 10 ICB No No Prior August 2015 9. Poles - 80,000 (KPLC) IDA 10 ICB No No Prior May 2016 10. Poles – 80,000 (KPLC) IDA 10 ICB No No Prior May 2017 11. Customer prepaid meters : C1– 20,000 (KPLC) IDA 5 ICB No No Prior January 2016 12. Pre-paid meter Accessories: C1 (KPLC) IDA 2.0 ICB No No Prior January 2016 13. Works, supply and installation contracts for peri urban electrification Nairobi: (KPLC) IDA 15 ICB No No Prior October 2015 14. Works, supply and installation contracts IDA 10 ICB No No Prior December 2015