Mon Barton Frame Walls 10 days Fri 6/12/15 5 $3,000.00 6/1/15 Marlow Mon Barton Frame Doors 2 days Tue 6/16/15 7 $1,500.00 6/15/15 Marlow Finishes $2,500.00 Mon Barton Paint 5 days Fri 6/26/15 7,8,11 $700.00 6/22/15 Marlow Wed Barton Stripe Floor 3 days Fri 6/19/15 8 $1,200.00 6/17/15 Marlow Thu Barton , Wax Floor 6 days Thu 7/23/15 16 $600.00 7/16/15 Marlow Office Equipment $2,650.00 Determine Furniture 3 days Fri 6/19/15 Tue 6/23/15 4 Faculty $0.00 Placement Mark Downs Wed Replace Chairs 5 days Tue 6/30/15 14 Office $1,650.00 6/24/15 Furniture Wed Set Up Furniture 10 days Wed 7/15/15 15 Facilities $1,000.00 7/1/15 University $250.00 Directory Upgrade Update Phone Thu 1 day Thu 6/25/15 19 Nick Sutton $125.00 Numbers 6/25/15 Update Room Wed 1 day Wed 6/24/15 4 Nick Sutton $125.00 Numbers 6/24/15 Network Diagram Cash Flow Statement
Frame Walls 10 days Mon 6/1/15 Fri 6/12/15 5 Barton Marlow $3,000.00 Frame Doors 2 days Mon 6/15/15 Tue 6/16/15 7 Barton Marlow $1,500.00 Finishes $2,500.00 Paint 5 days Mon 6/22/15 Fri 6/26/15 7,8,11 Barton Marlow $700.00 Stripe Floor 3 days Wed 6/17/15 Fri 6/19/15 8 Barton Marlow $1,200.00 , Wax Floor 6 days Thu 7/16/15 Thu 7/23/15 16 Barton Marlow $600.00 Office Equipment $2,650.00 Determine Furniture Placement 3 days Fri 6/19/15 Tue 6/23/15 4 Faculty $0.00 Replace Chairs 5 days Wed 6/24/15 Tue 6/30/15 14 Mark Downs Office Furniture $1,650.00 Set Up Furniture 10 days Wed 7/1/15 Wed 7/15/15 15 Facilities $1,000.00 University Directory Upgrade $250.00 Update Phone Numbers 1 day Thu 6/25/15 Thu 6/25/15 19 Nick Sutton $125.00 Update Room Numbers 1 day Wed 6/24/15 Wed 6/24/15 4 Nick Sutton $125.00 Network Diagram Cash Flow Statement