Train the Trainers Project Manager Week 5 Train Trainers for New SFA Pre-CRE Accountability Assistant Project Manager Training New SFA Pre-CRE Accountability Lead Trainer Person Days: (Activity 1) Training Site 2 &3 – Trainers (3) 24 New SFA Sites 4 21 Lead Trainer Weeks 6-12 – Trainers (3) (off 1 week/per New SFA Pre-CRE Accountability Training (Activity 1) Person Days: 100 Customize Cost Control Manual and Project Manager Week 13 Power Point. Convert to online Assistant Project Manager manual. Customize Cost Control Manual (Activity 4) Person Days: Deliverable: Online Cost Control 5 Manual Train the Trainers Project Manager Week 14 Train the Trainers Assistant Project Manager Cost Control Seminar Regional Cost Control Lead Trainer Person Days: (Activity 4) Regions 1 & 2 Trainers (3) 24 Regional Cost Control Lead Trainer Week 15 Regional Cost Control Seminars Regions 3-6 Trainers (3) (Activity 4) Person Days: 20
Train Trainers for New SFA Pre-CRE Accountability Training (Activity 1) Train the Trainers New SFA Pre-CRE Accountability Training – Site 2 &3 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 5 Person Days: 24 New SFA Pre-CRE Accountability Training (Activity 1) New SFA Sites 4 – 21 Lead Trainer Trainers (3) Weeks 6-12 (off 1 week/per Person Days: 100 Customize Cost Control Manual (Activity 4) Customize Cost Control Manual and Power Point. Convert to online manual. Project Manager Assistant Project Manager Deliverable: Online Cost Control Manual Week 13 Person Days: 5 Train the Trainers Cost Control Seminar (Activity 4) Train the Trainers Regional Cost Control Regions 1 & 2 Project Manager Assistant Project Manager Lead Trainer Trainers (3) Week 14 Person Days: 24 Regional Cost Control Seminars (Activity 4) Regional Cost Control Regions 3-6 Lead Trainer Trainers (3) Week 15 Person Days: 20