The number of awardees Some additional The incidence of award Contractor New approach seeking to remain in monitoring of recipients seeking to (monitoring); to monitoring Australia affects relations awardees from remain in Australia will DFAT post (PG and with the partner Afghanistan and be monitored closely for negotiations introduction government Pakistan who are any increasing trend that and of due to complete; may impact on relations agreements) communications with the partner workshops, directed at these government, and this and new P3.3 Moderate Rare Yes Moderate awardees will be factored in to the annual focussed on annual planning process planning and reintegration and setting of targets. targeting issues including process job seeking. introduced at of contract. Institutional Build and Poor relationship between "One team" Regional Operations Contractor and Within one maintain DFAT and contractor approach to Manual will be updated DFAT month of effective affects program delivery implementation; at the mobilisation mobilisation relationships regular workshop to ensure it meetings at adequately meets the country and needs of the Pakistan regional levels; program as well as the clear roles and requirements for all I1 responsibilities Moderate Unlikely Yes other participating Moderate agreed and set country programs and out in the the regional program of Regional Australia Awards; and Operations that it supports all other Manual; process activities of the Program for addressing specified in the Design Document
P3.3 The number of awardees seeking to remain in Australia affects relations with the partner government Some additional monitoring of awardees from Afghanistan and Pakistan who are due to complete; communications directed at these awardees focussed on reintegration issues including job seeking. Moderate Rare Yes The incidence of award recipients seeking to remain in Australia will be monitored closely for any increasing trend that may impact on relations with the partner government, and this will be factored in to the annual planning process and setting of targets. Contractor (monitoring); DFAT post (PG negotiations and agreements) New approach to monitoring and introduction of workshops, and new annual planning and targeting process introduced at of contract. Moderate Institutional Build and maintain effective relationships I1 Poor relationship between DFAT and contractor affects program delivery "One team" approach to implementation; regular meetings at country and regional levels; clear roles and responsibilities agreed and set out in the Regional Operations Manual; process for addressing Moderate Unlikely Yes Regional Operations Manual will be updated at the mobilisation workshop to ensure it adequately meets the needs of the Pakistan program as well as the requirements for all other participating country programs and the regional program of Australia Awards; and that it supports all other activities of the Program specified in the Design Document Contractor and DFAT Within one month of mobilisation Moderate