indicate the technology that NBN Co could be using at the street passive infrastructure level, including the location of nodes. Field inspection NBN Co provides Field Inspection Reports (FIR) to Telstra. Approximately Ongoing of local 2 times per SAM Refers to the Field Inspection, a field walk out and review of the network and construction condition of the infrastructure for design assistance and RFS) associated remediation purposes. passive infrastructure FIR only includes information in relation to ducts and associated duct infrastructure. FIR can be provided separately, or along with the Detailed Design Documents. Detailed Design NBN Co provides Detailed Design Documents (DDD) (including any Approximately Ongoing Documents for ad hoc variations or supplements to such documents, from time to 2 per SAM service area for time) to Telstra. construction local network RFS) The DDD is the fully constructible design of a Service Area Module and associated (SAM); that is, a full representation of design in NBN Co’s system passive including identifying Pre Asset Transfer Activities NBN co will infrastructure perform on the live network. The DDD includes the SAM boundary and distribution of access technology within the SAM, including proposed node locations. Progressive NBN Co will provide Telstra with regular Progressive Record (A) NBN Co must Ongoing Records Update Updates in regards to agreed live network Construction Activities notify Telstra of completed in the SAM. the agreed construction This process will help Telstra facilitate management of related activities customer impacts and coordination between parties in relation to completed within working on the live network. Business Days after the completion of the works; and (B) NBN Co must provide As-Built Drawings and logical information for work completed during any week period, within 10 Business Days of the end of that 2 week period. NBN At the end of the construction phase within a SAM, NBN Co End of Once off ‘As-Built’ for local provides Telstra with the As-Built Drawings. The As-Built Drawings construction (for each network and show NBN Co's construction activities within a SAM following the phase for each SAM) associated completion of construction activities. SAM passive This is not purely a physical issue because Telstra also requires infrastructure information on what NBN Co has done with regards to the logical rearrangement of services. Information includes: Distribution of access technologies in the SAM Location of nodes Technology type per premises. Telstra to be aware of what is in its network as it affects shared infrastructure.
passive infrastructure indicate the technology that NBN Co could be using at the street level, including the location of nodes. Field inspection of local network and associated passive infrastructure NBN Co provides Field Inspection Reports (FIR) to Telstra. Refers to the Field Inspection, a field walk out and review of the condition of the infrastructure for design assistance and remediation purposes. FIR only includes information in relation to ducts and associated duct infrastructure. FIR can be provided separately, or along with the Detailed Design Documents. Approximately times per SAM construction Ongoing Detailed Design Documents for service area for local network and associated passive infrastructure NBN Co provides Detailed Design Documents (DDD) (including any ad hoc variations or supplements to such documents, from time to time) to Telstra. The DDD is the fully constructible design of a Service Area Module (SAM); that is, a full representation of design in NBN Co’s system including identifying Pre Asset Transfer Activities NBN co will perform on the live network. The DDD includes the SAM boundary and distribution of access technology within the SAM, including proposed node locations. Approximately per SAM construction Ongoing Progressive Records Update NBN Co will provide Telstra with regular Progressive Record Updates in regards to agreed live network Construction Activities completed in the SAM. This process will help Telstra facilitate management of related customer impacts and coordination between parties in relation to working on the live network. (A) NBN Co must notify Telstra of the agreed construction activities completed within 2 Business Days after the completion of the works; and (B) NBN Co must provide As-Built Drawings and logical information for work completed during any 2 week period, within 10 Business Days of the end of that 2 week period. Ongoing NBN ‘As-Built’ for local network and associated passive infrastructure At the end of the construction phase within a SAM, NBN Co provides Telstra with the As-Built Drawings. The As-Built Drawings show NBN Co's construction activities within a SAM following the completion of construction activities. This is not purely a physical issue because Telstra also requires information on what NBN Co has done with regards to the logical rearrangement of services. Information includes: Distribution of access technologies in the SAM Location of nodes Technology type per premises. Telstra to be aware of what is in its network as it affects shared infrastructure. End of construction phase for each SAM Once off (for each SAM) RFS) RFS)