Column of the M3 shall represent the actual scope of work and should not be filled out according to Contractor ‘F’ preference. The Contractor shall identify items in Column which are NOT included in the project scope for the ‘F’ facility and site. ELECTIVE MODELING ENHANCEMENTS List enhancements from minimum modeling requirements as specified in Contract. Note: Enhancements must exceed minimum Contract requirements of the M3. (i.e. using newer release of AEC CAD Standard or IFC Version, modeling all plumbing/HVAC system and not only 1.5” and above,) ENHANCEMENT JUSTIFICATION SECTION H: COLLABORATION PROCEDURES COLLABORATION STRATEGY: Describe how the project team will collaborate in development and execution of modeling for the project. Include items such as electronic communication requirements and procedures, document management, transfer, and updating, and record storage, etc. COLLABORATION ACTIVITIES: The following activities are required. Add any additional meeting activities as determined by the Project Team. REQUIRED PER PROJECT ACTIVITY TYPE FREQUENCY PARTICIPANTS LOCATION CONTRACT STAGE w/ DISTRICT WEB D-B BIM REQUIREMENTS BIM MANAGER MEETING YES DESIGN ONCE KICK-OFF AND END USER OR AGREED KICK-OFF REPRESENTATIVE LOCATION w/ USACE WEB D-B DISTRICT BIM BIM EXECUTION PLAN MEETING YES DESIGN ONCE MANAGER AND DEMONSTRATION OR AGREED KICK-OFF END USER LOCATION REPRESENTATIVE WEB MEETING D-B OR AGREED DESIGN COORDINATION YES WEEKLY A-E DESIGN LOCATION WEB MEETING OVER-THE-SHOULDER D-B OR AGREED YES MONTHLY w/ AGENT PROGRESS REVIEWS DESIGN LOCATION w/ AGENT AND DESIGN REVIEW D-B EACH REVIEW YES END USER ON SITE CONFERENCE DESIGN CONFERENCE REPRESENTATIVE ANY OTHER BIM ACTIVITY THAT OCCURS WITH MULTIPLE PARTIES
Column ‘F’ of the M3 shall represent the actual scope of work and should not be filled out according to Contractor preference. The Contractor shall identify items in Column ‘F’ which are NOT included in the project scope for the facility and site. ELECTIVE MODELING ENHANCEMENTS List enhancements from minimum modeling requirements as specified in Contract. Note: Enhancements must exceed minimum Contract requirements of the M3. (i.e. using newer release of AEC CAD Standard or IFC Version, modeling all plumbing/HVAC system and not only 1.5” and above,) ENHANCEMENT JUSTIFICATION SECTION H: COLLABORATION PROCEDURES COLLABORATION STRATEGY: Describe how the project team will collaborate in development and execution of modeling for the project. Include items such as electronic communication requirements and procedures, document management, transfer, and updating, and record storage, etc. COLLABORATION ACTIVITIES: The following activities are required. Add any additional meeting activities as determined by the Project Team. ACTIVITY TYPE REQUIRED PER CONTRACT PROJECT STAGE FREQUENCY PARTICIPANTS LOCATION BIM REQUIREMENTS KICK-OFF YES D-B DESIGN KICK-OFF ONCE w/ DISTRICT BIM MANAGER AND END USER REPRESENTATIVE WEB MEETING OR AGREED LOCATION BIM EXECUTION PLAN DEMONSTRATION YES D-B DESIGN KICK-OFF ONCE w/ USACE DISTRICT BIM MANAGER AND END USER REPRESENTATIVE WEB MEETING OR AGREED LOCATION DESIGN COORDINATION YES D-B DESIGN WEEKLY A-E WEB MEETING OR AGREED LOCATION OVER-THE-SHOULDER PROGRESS REVIEWS YES D-B DESIGN MONTHLY w/ AGENT WEB MEETING OR AGREED LOCATION DESIGN REVIEW CONFERENCE YES D-B DESIGN EACH REVIEW CONFERENCE w/ AGENT AND END USER REPRESENTATIVE ON SITE ANY OTHER BIM ACTIVITY THAT OCCURS WITH MULTIPLE PARTIES