4 Placing the hives to Aghondi Aghondi CED student, the site beekeepers group beekeeper DBO and TFS members Chairperson 5 Collection of data Aghondi CED student TFS and DBO beekeepers group members 6 Data analysis CED student CED student Supervisor Dr. Mutasa 7 Report writing CED student CED student Supervisor Dr. Mutasa 8 Monitoring the Aghondi Chairperson of CED students project activities on beekeepers group Aghondi and Dr. Mutasa a monthly beekeepers group To conduct Aghondi Aghondi CED student, 9 awareness creation beekeepers group beekeeper DBO, TFS meeting to the members Chairperson Aghondi community. Source: Field Data 2013 Project budget The project estimation cost for the entire project activities is about Tshs 9,500,000/=, the cost description for the implementation of project activities is outlined in table of budget below. The inputs required for conduct activities/meet the objectives include farm inputs, stationeries, venue, refreshment/meals, training materials or modules raw materials, local and industrial materials and money, facilitating transport and transportation/communication facilities Table 4.4: Budget for July December 2013 – Activity Resource Code description required Jul Aug Sept Oct Nov Dec Tshs
4 Placing the hives to the site Aghondi beekeepers group members Aghondi beekeeper Chairperson CED student, DBO and TFS 5 Collection of data Aghondi beekeepers group members CED student TFS and DBO 6 Data analysis CED student CED student Supervisor Dr. Mutasa 7 Report writing CED student CED student Supervisor Dr. Mutasa 8 Monitoring the project activities on a monthly Aghondi beekeepers group Chairperson of Aghondi beekeepers group CED students and Dr. Mutasa 9 To conduct awareness creation meeting to the Aghondi community. Aghondi beekeepers group members Aghondi beekeeper Chairperson CED student, DBO, TFS Source: Field Data 2013 Project budget The project estimation cost for the entire project activities is about Tshs 9,500,000/=, the cost description for the implementation of project activities is outlined in table of budget below. The inputs required for conduct activities/meet the objectives include farm inputs, stationeries, venue, refreshment/meals, training materials or modules raw materials, local and industrial materials and money, facilitating transport and transportation/communication facilities Table 4.4: Budget for July – December 2013 Code Activity description Resource required Jul Aug Sept Oct Nov Dec Tshs