RELATIONSHIPS WITH THE REGIONAL COMPONENTS OF IWCAM Was the pilot somehow connected to Apparently not, besides frequent and very activities of the Regional Components support from the PCU. of IWCAM executed by UNEP’s regional office, CEHI and others? BAHAMAS Developing a Land and Sea Use Plan for Water Recharge Protection in Andros Island Were there exchanges, and regional Apparently not. Actual start date 2006 disseminations efforts? Completion date Dec. 2011 Were local stakeholders and Only marginally. aware of the activities under the Regional Components, and of the expected outcome of IWCAM in the policy reform sector? Overall rating for contribution to MS expected outcome of IWCAM: FINANCIAL PLANNING / BUDGETING Are there any obvious deficiencies in No the budgets / financial planning? Were financial and administrative Flow of funds was not seen as a problem by including flows of funds the executing agency. Overall rating for Financial Planning / S budgeting: MONITORING Has baseline data collection been The baseline assessment included a legislative review, and the sampling of the pond’s waters in the vicinity of the plant. Overall, has the approach to Implementation progress, initially very slow, progress and performance within has lately improved substantially, thanks also the pilot been adequate? to the PCU’s and SC oversight and proactive involvement. Some misunderstanding seemed to exist concerning the way to assess “stress reduction”. Overall rating for Monitoring: MS
RELATIONSHIPS WITH THE REGIONAL COMPONENTS OF IWCAM Was the pilot somehow connected to activities of the Regional Components of IWCAM executed by UNEP’s regional office, CEHI and others? Apparently not, besides frequent and very support from the PCU. Were there exchanges, and regional disseminations efforts? Apparently not. Were local stakeholders and aware of the activities under the Regional Components, and of the expected outcome of IWCAM in the policy reform sector? Only marginally. Overall rating for contribution to expected outcome of IWCAM: MS FINANCIAL PLANNING / BUDGETING Are there any obvious deficiencies in the budgets / financial planning? No Were financial and administrative including flows of funds Flow of funds was not seen as a problem by the executing agency. Overall rating for Financial Planning / budgeting: S MONITORING Has baseline data collection been The baseline assessment included a legislative review, and the sampling of the pond’s waters in the vicinity of the plant. Overall, has the approach to progress and performance within the pilot been adequate? Implementation progress, initially very slow, has lately improved substantially, thanks also to the PCU’s and SC oversight and proactive involvement. Some misunderstanding seemed to exist concerning the way to assess “stress reduction”. Overall rating for Monitoring: MS BAHAMAS Developing a Land and Sea Use Plan for Water Recharge Protection in Andros Island Actual start date 2006 Completion date Dec. 2011