Party M&E design Impact on Stage 1 3 3 1 9 Design review RSP sign off solution sign off programme and 2 workshop required required - and or programmed. including design presenting the detail of M&E systems Delay in Impact on 1 and 3 3 3 9 Assess need to hWS development programme Stage 2 decouple as and Programme programme pre and cost when required. delay FC and tied Meet/accelerate approvals risks development FC movement to programme where next quarter. ever possible. Building Statutory 2015 Building Stage 2 5 1 4 20 Allowance to be hWS Control approvals Regulations - agreed at NPR stage required impact on and included within capital costs project affordability model Document Document Information Unable to Stage 1, 2 3 1 1 3 Team to maintain hWS Manage- sharing - access access latest and post 4Projects as latest ment to latest information FC database. Hub to drawings to be circulate latest accessible for all 4Projects protocol. team.
Party sign off required M&E design solution sign off required - including presenting the detail of M&E systems Impact on programme and or design Stage 1 and 2 3 3 1 9 Design review workshop programmed. RSP Programme delay Delay in development programme pre FC and tied approvals risks FC movement to next quarter. Impact on programme and cost 1 and Stage 2 3 3 3 9 Assess need to decouple as and when required. Meet/accelerate development programme where ever possible. hWS Building Control Statutory approvals required 2015 Building Regulations - impact on capital costs Stage 2 5 1 4 20 Allowance to be agreed at NPR stage and included within project affordability model hWS Document Manage- ment Document Information sharing - access to latest drawings to be accessible for all team. Unable to access latest information Stage 1, 2 and post FC 3 1 1 3 Team to maintain 4Projects as latest database. Hub to circulate latest 4Projects protocol. hWS