18 Workshop progress to date, Workshop conducted June to August 2013 Achieved – learning and achievement against Audit complete Variation to contract: base audit A forum was delivered in March to showcase the capacity building package and achievements to date with member organisations. Workshops were not an effective mechanism to engage organisations for a project such as this. Due to identified need it was necessary to deliver this 1:1 and to provide web consultations /meetings. Three regional workshops were conducted in addition to 1:1 visits. 19 Collaborative model for coordination Model development compete and July to October 2013 Achieved and support across participating endorsed agencies 20 Final report and suite of resources Final report complete 1 November 2013 Achieved compiled
18 Workshop – progress to date, learning and achievement against base audit Workshop conducted Audit complete June to August 2013 Achieved Variation to contract: A forum was delivered in March to showcase the capacity building package and achievements to date with member organisations. Workshops were not an effective mechanism to engage organisations for a project such as this. Due to identified need it was necessary to deliver this 1:1 and to provide web consultations /meetings. Three regional workshops were conducted in addition to 1:1 visits. 19 Collaborative model for coordination and support across participating agencies Model development compete and endorsed July to October 2013 Achieved 20 Final report and suite of resources compiled Final report complete 1 November 2013 Achieved