90+470 90+750 0.28 Available Case, Bhagirathi Prusty. Khata Plot 90+750 90+810 0.06 0.015 Only service road affected &Khata No. 163/224. Plot Str& Land not paid. 90+810 91+165 0.36 Available SatyaBhama Das. Khata Plot Only service road affected 91+165 91+300 0.14 0.01 only 20m 10/1600, Payment dispute and court case 91+300 91+350 0.05 Available DBM Court case. completed Plot and BS but LHS 91+350 91+390 0.04 Khata no Work in progress completed are not within width found ROR available 91+390 97+900 6.51 Available 22 97+900 100+400 2.50 Available Chinkinia, Pipila 100+400 100+580 0.18 Available 100+580 102+100 1.52 Available Pipilia, Bankaputuli 102+100 102+850 0.75 Available Bankaputuli, Gopalapur 102+850 103+200 0.35 Available 103+200 103+600 0.40 Available Rama Chandra Naik. Khat Bankaputuli No-20. Plot 103+600 103+750 0.15 Work in progress & 602, Land not payment 103+750 106+200 2.45 Available
90+470 90+750 0.28 Available 90+750 90+810 0.06 Case, Bhagirathi Prusty. Khata Plot &Khata No. 163/224. Plot Str& Land not paid. 0.015 Only service road affected 90+810 91+165 0.36 Available 91+165 91+300 0.14 SatyaBhama Das. Khata Plot 10/1600, Payment dispute and court case 0.01 Only service road affected only 20m 91+300 91+350 0.05 Available 91+350 91+390 0.04 Court case. Plot and Khata no are not found ROR DBM completed BS but LHS completed within width available Work in progress 91+390 97+900 6.51 Available 22 Chinkinia, Pipila 97+900 100+400 2.50 Available 100+400 100+580 0.18 Available 100+580 102+100 1.52 Available Pipilia, Bankaputuli 102+100 102+850 0.75 Available Bankaputuli, Gopalapur 102+850 103+200 0.35 Available Bankaputuli 103+200 103+600 0.40 Available 103+600 103+750 0.15 Rama Chandra Naik. Khat No-20. Plot & 602, Land not payment Work in progress 103+750 106+200 2.45 Available