to the beginning-of-Phase-1 (Hybrid baseline seed) Potato: 17.2 Potato: 17.5 Potato: 8.6 t t/ha t/ha The Impact Assessment calculated The ongoing EICV will provide the data, but the By the end of Phase 2, the incomes for the direct progress will also be measured during the incomes of farmers 48,840 73,269 beneficiaries and included the Project Impact Assessment Survey. The IA assisted by CETSEs are 50 FRW FRW following crops: banana, rice, survey firm will work closely with the NISR percent higher relative to the wheat, cassava, maize, maracuja, EICV team to provide a harmonised progress end-of-Phase-1 baseline moringa status By the end of the Project, at least 75 percent of the farmers WUAs committees were elected and trained in in irrigated marshlands Currently there are no WUAs. all 20 marshlands. All things are in place, a rehabilitated or developed by N/A 75% 77% WUAs will be established by the ministerial order will be passed any time soon. the Project (RSSP1 and project Currently 77% of farmers are paying water RSSP2) are paying water charges. charges through WUAs Assumption is that coops will be able to report their revenues By the end of the Project, at accurately. Baseline revenues will 20 cooperatives with be determined once the coops to We have already met and surpassed the target. business plans and supported be supported are chosen The number of cooperatives will certainly grow 0 20 coops 35 coops by RSSP2 have increased their after the the 2011B sales (the progress is after Due to the difficulty of predicting revenues from sales by 50% 2011A sales). the time path of this indicator, the relative to the baseline change in revenue of each supported coop will be tracked as well.
to the beginning-of-Phase-1 baseline (Hybrid seed) Potato: 8.6 t Potato: 17.2 t/ha Potato: 17.5 t/ha By the end of Phase 2, incomes of farmers assisted by CETSEs are 50 percent higher relative to the end-of-Phase-1 baseline 48,840 FRW 73,269 FRW The Impact Assessment calculated the incomes for the direct beneficiaries and included the following crops: banana, rice, wheat, cassava, maize, maracuja, moringa The ongoing EICV will provide the data, but the progress will also be measured during the Project Impact Assessment Survey. The IA survey firm will work closely with the NISR EICV team to provide a harmonised progress status By the end of the Project, at least 75 percent of the farmers in irrigated marshlands rehabilitated or developed by the Project (RSSP1 and RSSP2) are paying water charges through WUAs N/A 75% 77% Currently there are no WUAs. WUAs will be established by the project WUAs committees were elected and trained in all 20 marshlands. All things are in place, a ministerial order will be passed any time soon. Currently 77% of farmers are paying water charges. By the end of the Project, at 20 cooperatives with business plans and supported by RSSP2 have increased their revenues from sales by 50% relative to the baseline 0 20 coops 35 coops Assumption is that coops will be able to report their revenues accurately. Baseline revenues will be determined once the coops to be supported are chosen We have already met and surpassed the target. The number of cooperatives will certainly grow after the the 2011B sales (the progress is after 2011A sales). Due to the difficulty of predicting the time path of this indicator, the change in revenue of each supported coop will be tracked as well.