Design Design Compliance Change in Stage 1 4 2 2 8 Work to budget set NHS with relevant hWS costs and Stage by NHS to be SHTM's 2 closely monitored and design solution agreed early in Stage 1. Design Ground Insufficient Change in Stage 1 4 5 5 20 Layout to be MSPS Conditions allowance for Scope and and Stage developed required 2 considering key retention engineering measures elements. resulting from site levels. Design Ground Ground Change in Stage 1 2 3 3 6 SI will identify MSPS Conditions Contamination - of and Stage requirements possible works and 2 asbestos Design Site Level Cut and Fill Change in 1 and 3 3 5 15 Topological and MSPS allowance not Scope and Stage 2 building layout to enough for the be confirmed to final building cut/fill exercise to design. be completed
Design Design Compliance with relevant SHTM's Change in hWS costs Stage 1 and Stage 2 4 2 2 8 Work to budget set by NHS to be closely monitored and design solution agreed early in Stage 1. NHS Design Ground Conditions Insufficient allowance for required retention measures resulting from site levels. Change in Scope and Stage 1 and Stage 2 4 5 5 20 Layout to be developed considering key engineering elements. MSPS Design Ground Conditions Ground Contamination - possible asbestos Change in of works and Stage 1 and Stage 2 2 3 3 6 SI will identify requirements MSPS Design Site Level Cut and Fill allowance not enough for the final building design. Change in Scope and 1 and Stage 2 3 3 5 15 Topological and building layout to be confirmed to cut/fill exercise to be completed MSPS