City of Traffic Signal Upgrades/Transit $660,000 Design Kittelson & Associates is Summer 2018 Summer 2018 12.1% Includes design (FY2014) Asset preparing design plans and Signal Priority Alexandria – of transit priority systems on Route Acquisition specifications for Route 1 1 and Duke Street, and purchase and Duke Street TSP of equipment and software to projects. Construction will install transit signal priority and begin in Spring 2018. upgrade traffic signals on Route 1. City of Duke Street Transit Signal $190,000 Construction Kittelson & Associates is Summer 2018 Summer 2018 30.5% Priority - Includes design, install (FY2015-16) preparing design plans and Alexandria and implementation of a transit specifications for Route 1 vehicle signal priority system (on and Duke Street TSP board system on DASH and field projects. Construction will equipment along the route) on begin in Spring 2018. Duke Street. City of West End Transitway (WET) - $2,400,000 Design, The project officially kicked 2023 2020 0% Will provide frequent, reliable (FY2015-16) Construction off on June 6, 2017. Due to Alexandria transit service connecting major recent change in property activities. The WET will connect ownership for several to two metro stations (Van Dorn, properties within the project Pentagon), major employment area, the City is looking at centers (Pentagon, Mark Center), available options to move and major transit nodes forward. We are (1) (Landmark Mall, Southern Towers, Developing and reviewing and Shirlington Transit Center). different roadway cross sections that require less Right of Way but – – achieve the intent of the project and (2) Looking for opportunities to design and construct the project in segments / phases.
City of Alexandria Traffic Signal Upgrades/Transit Signal Priority – Includes design of transit priority systems on Route 1 and Duke Street, and purchase of equipment and software to install transit signal priority and upgrade traffic signals on Route 1. $660,000 (FY2014) Design Asset Acquisition Kittelson & Associates is preparing design plans and specifications for Route 1 and Duke Street TSP projects. Construction will begin in Spring 2018. Summer 2018 Summer 2018 12.1% City of Alexandria Duke Street Transit Signal Priority - Includes design, install and implementation of a transit vehicle signal priority system (on board system on DASH and field equipment along the route) on Duke Street. $190,000 (FY2015-16) Construction Kittelson & Associates is preparing design plans and specifications for Route 1 and Duke Street TSP projects. Construction will begin in Spring 2018. Summer 2018 Summer 2018 30.5% City of Alexandria West End Transitway (WET) - Will provide frequent, reliable transit service connecting major activities. The WET will connect to two metro stations (Van Dorn, Pentagon), major employment centers (Pentagon, Mark Center), and major transit nodes (Landmark Mall, Southern Towers, and Shirlington Transit Center). $2,400,000 (FY2015-16) Design, Construction The project officially kicked off on June 6, 2017. Due to recent change in property ownership for several properties within the project area, the City is looking at available options to move forward. We are (1) Developing and reviewing different roadway cross sections that require less Right – of – Way but achieve the intent of the project and (2) Looking for opportunities to design and construct the project in segments / phases. 2023 2020 0%