savings estimates may require a conservative approach. Additional will contribute positively but marginally to limits of change issues. External risks No additional identified. Moderate managed Basis for supply Estimated range is based on expert judgment. Low confidence Low contribution in accuracy of estimate as modelling has not been undertaken. estimate Plausible supply 10 - 15 GL. Low contribution range Minimal impacts Would benefit in changes to timings of flows in the Low from changes to Murrumbidgee but would be influenced by CARM, possibly negatively. river operational rules Key factors None identified. The Yanco Creek system is not a highly Low -moderate limiting project efficient carrier of flows without some remedial works supply undertaken. Configuration could lead to positive outcomes contribution but difficult to have confidence without data. addressed Investment Probable low cost benefit and uncertainty of delivery access Low considerations changes both positive and negative from projects without indications of main river rules and modelling. Certainty of Moderate confidence if some priority to advance progress Moderate implementation within Basin Plan timeframes General comments Lack of environmental data for Yanco likely to inhibit project development until and areas of focus resolved. A paucity of information inhibits project development. Until information is forthcoming confidence levels against the stocktake’s assessment criteria will be on the low side. Basin jurisdictions need to consider how this project will be assessed under the current assessment framework. area 1 To resolve how the assessment project will deliver outcomes with higher – confidence.
savings estimates may require a conservative approach. Additional will contribute positively but marginally to limits of change issues. External risks managed No additional identified. Moderate Basis for supply contribution estimate Estimated range is based on expert judgment. Low confidence in accuracy of estimate as modelling has not been undertaken. Low Plausible supply contribution range 10 - 15 GL. Low Minimal impacts from changes to river operational rules Would benefit in changes to timings of flows in the Murrumbidgee but would be influenced by CARM, possibly negatively. Low Key factors limiting project supply contribution addressed None identified. The Yanco Creek system is not a highly efficient carrier of flows without some remedial works undertaken. Configuration could lead to positive outcomes but difficult to have confidence without data. Low -moderate Investment considerations Probable low cost benefit and uncertainty of delivery access changes both positive and negative from projects without indications of main river rules and modelling. Low Certainty of implementation within Basin Plan timeframes Moderate confidence if some priority to advance progress Moderate General comments and areas of focus Lack of environmental data for Yanco likely to inhibit project development until resolved. A paucity of information inhibits project development. Until information is forthcoming confidence levels against the stocktake’s assessment criteria will be on the low side. Basin jurisdictions need to consider how this project will be assessed under the current assessment framework. area 1 – To resolve how the assessment project will deliver outcomes with higher confidence.