There are overview tables on actions which are at end of December 2016 were on target (coded green), less than six months behind target (coded orange) and six months or more behind target (coded red). Items not yet started are coded blue. The banner heading of each action is colour coded to indicate the status of that action. Second National Strategy on Domestic, Sexual and Gender-based Violence Scorecard of Activities Status June 2016 December 2016 Green - activities broadly 37 30 on target Blue activities fully – 4 7 completed Orange - activities progressing but delayed 10 8 less than 6 months Red - activities delayed 0 8 by 6 months or more Black activities not yet 8 11** – scheduled to start Totals 59 64* *Five new actions were added to the action plan between June and December 2016 **Including actions incorrectly classified as on target in June 2016
There are overview tables on actions which are at end of December 2016 were on target (coded green), less than six months behind target (coded orange) and six months or more behind target (coded red). Items not yet started are coded blue. The banner heading of each action is colour coded to indicate the status of that action. Second National Strategy on Domestic, Sexual and Gender-based Violence Scorecard of Activities Status June 2016 December 2016 Green - activities broadly on target 37 30 Blue – activities fully completed 4 7 Orange - activities progressing but delayed less than 6 months 10 8 Red - activities delayed by 6 months or more 0 8 Black – activities not yet scheduled to start 8 11** Totals 59 64* *Five new actions were added to the action plan between June and December 2016 **Including actions incorrectly classified as on target in June 2016