Construction Every precaution will be If any damage occurs as a result of construction related damages taken by the contractor on activities,contractor will be directed to restore the instructions of PMU to the building to its original avoid damages to the structures Extension of the road by another few hundred meters from the centre of the city (a proposal by the ‘UC) Situation of mobile vendors authority in consultation with RDA will consider them to continue with business Mobile Vendors provided they do not obstruct pedestrian paths. APs expressed their PMU will construct road access to houses to access concerns regarding to houses obstructions /restrictions to access to houses Compensation for The APs expressed doubts PMU will not take over the possession without previous the new scheme which payment of full compensation. The issue of non acquisition we explained to them due to payment of compensation for previous past experience. acquisition will be brought to the notice of the higher authorities. This project will be implemented with the funds of WB .WB will not release funds if the policy is contravened. Table 7.3 Planned Consultations Activity Objective Timing Responsible to APs Distribute the Section 02 With the publication of DS, GNN, PMU/and Notice under LAA the SEC 02 notices Consultants if employed. Residences Distribution To maintain the policy of Simultaneous with the PMU, RDA Executive transparency and process of land Engineers Offices Office of the Sinhala and Tamil information acquisition. and Consultants if employed version of the dissemination RAP to DSS, Pradeshiya Sabahs, GNN and Public libraries. Consultation Explain the process Before publication of the PMU, GNN, Resettlement with APs leading to the taking over Sec 38 (a) Staff RDA and Consultants possession of the land if employed
Construction related damages Every precaution will be taken by the contractor on the instructions of PMU to avoid damages to the structures If any damage occurs as a result of construction activities,contractor will be directed to restore the building to its original Extension of the road by another few hundred meters from the centre of the city (a proposal by the ‘UC) Mobile Vendors Situation of mobile vendors authority in consultation with RDA will consider them to continue with business provided they do not obstruct pedestrian paths. to access to houses APs expressed their concerns regarding obstructions /restrictions to access to houses PMU will construct road access to houses Compensation for previous acquisition The APs expressed doubts the new scheme which we explained to them due to past experience. PMU will not take over the possession without payment of full compensation. The issue of non payment of compensation for previous acquisition will be brought to the notice of the higher authorities. This project will be implemented with the funds of WB .WB will not release funds if the policy is contravened. Table 7.3 Planned Consultations Activity Objective Timing Responsible to APs Residences Distribute the Section 02 Notice under LAA With the publication of the SEC 02 notices DS, GNN, PMU/and Consultants if employed. Distribution of the Sinhala and Tamil version of the RAP to DSS, Pradeshiya Sabahs, GNN and Public libraries. To maintain the policy of transparency and information dissemination Simultaneous with the process of land acquisition. PMU, RDA Executive Engineers Offices Office and Consultants if employed Consultation with APs Explain the process leading to the taking over possession of the land Before publication of the Sec 38 (a) PMU, GNN, Resettlement Staff RDA and Consultants if employed