# Description Date Type Impact & Countermeasures / Mngt Owner Submitted, Last Status Identified Probability response updated by Update 8 Partnerships fail Aug Strategic Incomplete Participatory approach & UNDP / No to deliver. 2012 intervention strong communications & change MSIEE / Project relies with limited networking strategy PMU & mainly on impact throughout all UNDP resources. I = 4 Stakeholders P = 3 partners prefer to it ‘go alone’ 9 Competition. Aug Strategic Holistic Signing of MoUs & UNDP / No 2012 approach is Partnership Agreements. change Agencies MSIEE / not developed. continue to act Involving all stakeholders PMU & Piecemeal in isolation & in the participatory all approach interventions planning exercises within continues, with are the pilot areas. lack of synergy implemented as Demonstrating the partners ‘silos’ benefits of a more holistic I = 4 approach where they are P = 3 used & have worked thru the M&E & Knowledge Management systems 10 Social / cultural. Aug Project Participatory approach UNDP / No 2012 interventions throughout. Capacity & change Most needy are MSIEE / do not address confidence building not interested in PMU, all the needs of activities. Ensuring participating & partners the ultra poor. representation of the final contributing. & final Limited reach. beneficiaries in the Culture of governance structures of passive subject I = 4 the project at field of assistance P = 3 management level
# Description Date Identified Type Impact & Probability Countermeasures / Mngt response Owner Submitted, updated by Last Update Status 8 Partnerships fail to deliver. Project relies mainly on UNDP resources. Stakeholders prefer to ‘go it alone’ Aug 2012 Strategic Incomplete intervention with limited impact I = 4 P = 3 Participatory approach & strong communications & networking strategy throughout UNDP / MSIEE / PMU & all partners No change 9 Competition. Agencies continue to act in isolation & interventions are implemented as ‘silos’ Aug 2012 Strategic Holistic approach is not developed. Piecemeal approach continues, with lack of synergy I = 4 P = 3 Signing of MoUs & Partnership Agreements. Involving all stakeholders in the participatory planning exercises within the pilot areas. Demonstrating the benefits of a more holistic approach where they are used & have worked thru the M&E & Knowledge Management systems UNDP / MSIEE / PMU & all partners No change 10 Social / cultural. Most needy are not interested in participating & contributing. Culture of passive subject of assistance Aug 2012 Project interventions do not address the needs of the ultra poor. Limited reach. I = 4 P = 3 Participatory approach throughout. Capacity & confidence building activities. Ensuring representation of the final beneficiaries in the governance structures of the project at field management level UNDP / MSIEE / PMU, all partners & final No change