Roads Statutory Traffic Change to Stage 1, 4 3 3 12 Engagement with approvals infrastructure design and Stage 2 Roads Dept. required works may be or scope of required. Possible necessary for work may pedestrianisation of roads be east-west trending surrounding the necessary spine road may be site included. Statutory Scottish Impact on Stage 1, 3 3 5 15 Engagement with MSPS approvals approval programme Stage 2 Scottish Water required timescales for and or required. approval and assumed confirmation of of hWS works required work (if any) Land Title Title conditions Impact on Stage 1 4 4 2 16 Obtain land title hWS - early sight of programme and Stage conditions at NPR land conditions and or 2 stage and assess for and any reserved assumed design impact rights scope of hWS work Land Title New Wayleaves Impact on Stage 2 3 3 2 9 Seek to progress pre hWS to be agreed for programme and post FC payment new services to FC allows site
Roads Statutory approvals required Traffic infrastructure works may be necessary for roads surrounding the site Change to design and or scope of work may be necessary Stage 1, Stage 2 4 3 3 12 Engagement with Roads Dept. required. Possible pedestrianisation of east-west trending spine road may be included. Statutory approvals required Scottish approval timescales for approval and confirmation of works required (if any) Impact on programme and or assumed of hWS work Stage 1, Stage 2 3 3 5 15 Engagement with Scottish Water required. MSPS Land Title Title conditions - early sight of land conditions and any reserved rights Impact on programme and or assumed scope of hWS work Stage 1 and Stage 2 4 4 2 16 Obtain land title conditions at NPR stage and assess for design impact hWS Land Title New Wayleaves to be agreed for new services to site Impact on programme Stage 2 and post FC 3 3 2 9 Seek to progress pre FC payment allows hWS