identification of gaps and to resilience report and film attempts at advertising. The post – development of third sector and attached. is currently going through the community provision Trac process and it is hoped the third post will be in place by early Greater community resilience with part of 2017/18. enhanced preventative services providing early intervention £20,132 Health and Social Care Q4: Q4 £12,991.51 Project is £7,141 under spent due Numbers of staff receiving training Worker project Non Complex Wound Care Update: to the slow progress of the roll out Reduction in demand on the district (Carmarthenshire) Llys Y Bryn to date: of the Non Complex Wound care nursing service/ number of patients workstream. This was due to the 8 staff have completed training being supported through a generic inability to access the Agored worker 5 Staff working towards and Cymru assessor training in a awaiting District Nurse timely manner. Project is back on Assessment track now and progressing well. Awel Tywi 8 Staff trained 7 completed (workbooks sent for IV) 1 working towards (has been on long term sick) I have asked Sharon to send a case study by Weds this week Y Plas 7 Staff trained and awaiting District Nurse assessment, dates TBC Home Enteral Tube Feeding via Gastrostomy: See attached PID for Gold and Silver training package. Completed phase 1 of the project which was to train staff I quality assured, competency based training around HETF which was delivered to staff
identification of gaps and development of third sector and community provision Greater community resilience with enhanced preventative services providing early intervention to resilience – report and film attached. attempts at advertising. The post is currently going through the Trac process and it is hoped the third post will be in place by early part of 2017/18. £20,132 Health and Social Care Worker project (Carmarthenshire) Numbers of staff receiving training Reduction in demand on the district nursing service/ number of patients being supported through a generic worker Q4: Non Complex Wound Care Update: Llys Y Bryn to date: 8 staff have completed training 5 Staff working towards and awaiting District Nurse Assessment Awel Tywi 8 Staff trained 7 completed (workbooks sent for IV) 1 working towards (has been on long term sick) I have asked Sharon to send a case study by Weds this week Y Plas 7 Staff trained and awaiting District Nurse assessment, dates TBC Home Enteral Tube Feeding via Gastrostomy: See attached PID for Gold and Silver training package. Completed phase 1 of the project which was to train staff I quality assured, competency based training around HETF which was delivered to staff Q4 £12,991.51 Project is £7,141 under spent due to the slow progress of the roll out of the Non Complex Wound care workstream. This was due to the inability to access the Agored Cymru assessor training in a timely manner. Project is back on track now and progressing well.