addition, the applicant shall ensure that the immediate vicinity where the Native American human remains are located is not damaged or disturbed by further development activity until the applicant has discussed and conferred, as prescribed in Public Resources Code 5097.98, with the most likely descendants regarding their recommendations. Verify adequacy of plan. During pre-construction. APM CUL-2: Paleontological Resources Management Plan (PRMP). SCE shall prepare and implement a PRMP that would include, but not be limited to: preconstruction coordination; recommended monitoring methods; emergency discovery procedures; sampling and data recovery methods, if needed; museum storage coordination for any specimens and data recovered; and reporting requirements. The PRMP would also provide for sediment screening, fossil preparation, curation, and preparation of a report detailing the results of the work. In addition, the PRMP would specify monitoring requirements such as the presence of a paleontological monitor when work is being performed at formations with high paleontological sensitivity. If very few or no fossil remains are found during ground-disturbing activities, monitoring time can be reduced or suspended entirely, per recommendations of the paleontological field supervisor. Verify completion of During pre-construction. APM CUL-3: A cultural resources survey of those areas surveys. that could not be previously accessed would be conducted prior to the start of construction. These surveys would identify and/or address any potential sensitive cultural resources that may be impacted by the Project, including the substation sites, subtransmission line and telecommunication cable routes, wire stringing locations,
addition, the applicant shall ensure that the immediate vicinity where the Native American human remains are located is not damaged or disturbed by further development activity until the applicant has discussed and conferred, as prescribed in Public Resources Code 5097.98, with the most likely descendants regarding their recommendations. APM CUL-2: Paleontological Resources Management Plan (PRMP). SCE shall prepare and implement a PRMP that would include, but not be limited to: preconstruction coordination; recommended monitoring methods; emergency discovery procedures; sampling and data recovery methods, if needed; museum storage coordination for any specimens and data recovered; and reporting requirements. The PRMP would also provide for sediment screening, fossil preparation, curation, and preparation of a report detailing the results of the work. In addition, the PRMP would specify monitoring requirements such as the presence of a paleontological monitor when work is being performed at formations with high paleontological sensitivity. If very few or no fossil remains are found during ground-disturbing activities, monitoring time can be reduced or suspended entirely, per recommendations of the paleontological field supervisor. Verify adequacy of plan. During pre-construction. APM CUL-3: A cultural resources survey of those areas that could not be previously accessed would be conducted prior to the start of construction. These surveys would identify and/or address any potential sensitive cultural resources that may be impacted by the Project, including the substation sites, subtransmission line and telecommunication cable routes, wire stringing locations, Verify completion of surveys. During pre-construction.