Production Site Preparation Production System Implementation Post Implementation Review Production System Support Submission of 1/3/2012 includes completion of Production Site Preparation, Production System Implementation, and Post Implementation Review. Later submission of the same deliverable includes completion of Production System Support when it completes. Playbook Phase: Warranty and Support Deliverable: 3.2.D.1 Warranty and Maintenance and Support Description: Maintenance and Support service after successful implementation of New Mexico UI Tax System. Deliverable: Due Date: Compensation: 11/19/2010 $97,196 (excludes GRT) Provide final hardware and software needed for UI Claims scope, Description: identification of final version numbers, and assistance with obtaining quotes. Task Item: Sub Task: Description: Develop Development of Contractor will identifying final hardware HW/SW HW/SW and software needed for UI Claims scope, Purchase List specifications for and identification of final version agency procurement numbers. Contractor will provide assistance with obtaining quotes. Deliverable: Due Date: Compensation: 3.B.D.3 Establish UI Claims 11/-19/2010 $388,785 (excludes Knowledge Repository GRT) Description: Provide documentation identifying the availability of database containing all uFACTS Claims Use Cases and Supplemental Specification
Production Site Preparation Production System Implementation Post Implementation Review Production System Support Submission of 1/3/2012 includes completion of Production Site Preparation, Production System Implementation, and Post Implementation Review. Later submission of the same deliverable includes completion of Production System Support when it completes. Playbook Phase: Warranty and Support Deliverable: 3.2.D.1 Warranty and Maintenance and Support Description: Maintenance and Support service after successful implementation of New Mexico UI Tax System. Deliverable: Due Date: Compensation: 11/19/2010 $97,196 (excludes GRT) Description: Provide final hardware and software needed for UI Claims scope, identification of final version numbers, and assistance with obtaining quotes. Task Item: Sub Task: Description: Develop HW/SW Purchase List Development of HW/SW specifications for agency procurement Contractor will identifying final hardware and software needed for UI Claims scope, and identification of final version numbers. Contractor will provide assistance with obtaining quotes. Deliverable: Due Date: Compensation: 3.B.D.3 Establish UI Claims Knowledge Repository 11/-19/2010 $388,785 (excludes GRT) Description: Provide documentation identifying the availability of database containing all uFACTS Claims Use Cases and Supplemental Specification