Date when Date of Date of Estimate was Date of request by Date of Deposit Progress of Certification Issue/ Received Approval by Name Status Department Authority of super-vision Physical from Length Comments from Authority RO/ Utility for charge Shifting Agency for affected concerned HQ Category estimate Completion (Km) dept. Estimate 22.78 WB PHED 20-12-2013 In -Progress 22.97 Approved Estimate Durgapur 1.5 09-04-2014 1.24 DPL Approved Projects LTD. Completed Estimate ADDA ADDA 8.13 20-12-2013 4.59 In -Progress Durgapur Durgapur Approved Asansol Estimate Asansol 0.36 16-12-2014 In -Progress 5.72 Mechanical Approved Department to ADDA at their ADDA Asansol Asansol Completed own cost Department to Essar India shift at their India LTD Completed LTD own cost Gas Pipe Line Department to GEECL shift at their In -Progress own cost Math Estimate School School (Km 16-02-2015 2.78 Approved Completed 489+900 RHS) Others Police Estimate Police Land not yet Station (Km 18-04-2016 Yet to Start 0.93 Station Approved handed over 447+780LHS) Faridpur Police Estimate Police Land not yet Others Station (Km 18-04-2016 Yet to Start 0.93 Station Approved handed over 496+200 LHS) Estimate Yet to ADDA 1.27 ADDA 19-10-2015 07-12-2015 Yet to Approve Estimate Yet to 1.4 DMC 17-08-2015 02-11-2015 Yet to Start DMC Approve Estimate Yet to 0.18 WB-PHED 12-01-2016 25-01-2016 Yet to Start Approve Additional Estimate Yet to DPL Estimate 1.5 DPL Electrical Yet to Start Electrical Approve 31-10-2015 Jharkhand Estimate Yet to PHED 0.34 PHED 21-02-2015 Yet to water Approve pipeline pipeline Estimate Yet to DVC DVC Yet to Start Approve
Utility Category Name Status Length affected (Km) Department Date of request by Authority for estimate Date when Estimate was Received from concerned dept. Date of Approval by Authority RO/ HQ Date of Deposit of super-vision charge Progress of Physical Shifting Date of Certification from Agency for Completion Issue/ Comments Estimate Approved 22.78 WB PHED 20-12-2013 In -Progress 22.97 DPL Estimate Approved 1.5 Durgapur Projects LTD. 09-04-2014 Completed 1.24 ADDA Durgapur Estimate Approved 8.13 ADDA Durgapur 20-12-2013 In -Progress 4.59 Asansol Estimate Approved 0.36 Asansol Mechanical 16-12-2014 In -Progress 5.72 ADDA Asansol Department to at their own cost ADDA Asansol Completed Gas Pipe Line India LTD Department to shift at their own cost Essar India LTD Completed GEECL Department to shift at their own cost In -Progress Others School Estimate Approved Math School (Km 489+900 RHS) 16-02-2015 Completed 2.78 Police Station Estimate Approved Police Station (Km 447+780LHS) 18-04-2016 Yet to Start 0.93 Land not yet handed over Others Police Station Estimate Approved Faridpur Police Station (Km 496+200 LHS) 18-04-2016 Yet to Start 0.93 Land not yet handed over Additional Estimate ADDA Estimate Yet to Approve 1.27 ADDA 19-10-2015 07-12-2015 Yet to DMC Estimate Yet to Approve 1.4 DMC 17-08-2015 02-11-2015 Yet to Start Estimate Yet to Approve 0.18 WB-PHED 12-01-2016 25-01-2016 Yet to Start DPL Electrical Estimate Yet to Approve 1.5 DPL Electrical 31-10-2015 Yet to Start PHED water pipeline Estimate Yet to Approve 0.34 Jharkhand PHED pipeline 21-02-2015 Yet to DVC Estimate Yet to Approve DVC Yet to Start