Increase campus awareness Project Director, Website, Newsletters, Annual Progress Report & Presentation 01/12 - of STEM activities, and Staff, Grant Leads and Annual Progress for SGC, Cabinet, College Assembly, 09/16 progress Report Presentations Steering Committee, etc. Leadership & Planning Project Orient Staff and Minutes, recommendations, actual published 03/12 Retreat with Grant Staff and Director,President, Key Admin re: vision statement on Website; report by Key Administrators Dean, grant vision, STEM grant director. Grant Staff, Leads, obj, activities, Incubator Team, etc. roles/responsib. Year 1 COMPONENT ONE: COLLEGE READINESS – Implement STEM Coaching Outreach Coach, LMC Establish work weekly Meet with MESA high school 01/12 - at key High Schools Outreach Director schedules, etc.). Work with students ; will establish a 09/16 HS Principals and faculty, students, and MESA Program on 4 High Science Faculty families. school campuses. Meet with families once a semester. Link existing Project Lead Outreach Coach, High Work with program leaders at Antioch High to connect 01/12 - the Way program to LMC School Counselors program components and participants to LMC STEM 09/12 pipeline preparation activities. Year 1 COMPONENT TWO: TRANSFER READINESS – Support continuation of Math Lead, Project Recruit and train additional faculty to offer two cohorts of 11/12 - MATH PATH program Director MATH PATH per semester. 06/12 Upgrade Math classrooms at Project Director, Purchase and install computers offering enhanced 10/11 - Brentwood Center/ Software Dean LA&S, and and Beginning and Intermediate 01/12 MyMathLab at Pitts and Brntwd. Facilities Pr Manager software. Algebra and Calculus courses. Mathematica Begin to establish Project Director, Finalize plans and state approvals. Begin lab remodeling work 11/11 - Brentwood Science Lab Dean LA&S, Facilites (initial phase of remodel project). 09/12 Pr. Manager Update and augment MESA MESA Director Expand resources and content available to include resources, 01/12 - website department portals. 03/12 Expand and Increase MESA Director, Hire and train additional staff. Extended hours of operation 10/11 - capacity of MESA Center to Facilities Project Purchase furniture, equipment, and additional services offered. 03/12 serve students Manager, Dean resources, and software.
Increase campus awareness of STEM activities, and progress Project Director, Staff, Grant Leads Website, Newsletters, Annual Progress Report & Presentation and Annual Progress for SGC, Cabinet, College Assembly, Report Presentations Steering Committee, etc. 01/12 - 09/16 Leadership & Planning Retreat with Grant Staff and Key Administrators Project Director,President, Dean, Grant Staff, Leads, Incubator Team, etc. Orient Staff and Key Admin re: grant vision, obj, activities, roles/responsib. Minutes, recommendations, actual published vision statement on Website; report by STEM grant director. 03/12 Year 1 – COMPONENT ONE: COLLEGE READINESS Implement STEM Coaching at key High Schools Outreach Coach, LMC Outreach Director HS Principals and Science Faculty Establish work weekly schedules, etc.). Work with faculty, students, and families. Meet with MESA high school students ; will establish a MESA Program on 4 High school campuses. Meet with families once a semester. 01/12 - 09/16 Link existing Project Lead the Way program to LMC pipeline Outreach Coach, High School Counselors Work with program leaders at Antioch High to connect program components and participants to LMC STEM preparation activities. 01/12 - 09/12 Year 1 – COMPONENT TWO: TRANSFER READINESS Support continuation of MATH PATH program Math Lead, Project Director Recruit and train additional faculty to offer two cohorts of MATH PATH per semester. 11/12 - 06/12 Upgrade Math classrooms at Brentwood Center/ Software at Pitts and Brntwd. Project Director, Dean LA&S, Facilities Pr Manager Purchase and install computers and MyMathLab and Mathematica software. offering enhanced Beginning and Intermediate Algebra and Calculus courses. 10/11 - 01/12 Begin to establish Brentwood Science Lab Project Director, Dean LA&S, Facilites Pr. Manager Finalize plans and state approvals. Begin lab remodeling work (initial phase of remodel project). 11/11 - 09/12 Update and augment MESA website MESA Director Expand resources and content available to include resources, department portals. 01/12 - 03/12 Expand and Increase capacity of MESA Center to serve students MESA Director, Facilities Project Manager, Dean Hire and train additional staff. Purchase furniture, equipment, resources, and software. Extended hours of operation and additional services offered. 10/11 - 03/12