DD 3 Detail Design Stage - Phase 3: Contract Preparation (60% to contract documents complete) Contract Documentation Prepare Contract Package and DD 3.1 Documents Formal Constructability Review DD 3.2 (when Required) Contract Package Revised After DD 3.3 Formal Constructability Review Formal Constructability Review DD 3.4 Report DD 3.5 Final Construction Cost Estimate Final Working Day/Completion DD 3.6 Date Estimate Erosion and Sediment Overview DD 3.7 Assessment DD 3.8 Erosion and Sediment Control Plan Summary of Environmental DD 3.9 Concerns and Commitments Design and Construction Report DD 3.10 (Class EA Groups A and B) DD 3.11 Environmental Synopsis Class EA Monitoring DD 3.12 Questionnaire Federal/Provincial Applications DD 3.13 Approvals Municipal Bylaw Exemptions DD 3.14 Approvals Environmental Clearance for DD 3.15 Utility Relocation Environmental Clearance for DD 3.16 Right-of-Way Designation Environmental Clearance for DD 3.17 Property Expropriation Confirm Utility Relocations DD 3.18 Started Assist Property Section with DD 3.19 Acquisitions DD 3.20 Secure Entrance Agreements
DD 3 Detail Design Stage - Phase 3: Contract Preparation (60% to contract documents complete) Contract Documentation DD 3.1 Prepare Contract Package and Documents DD 3.2 Formal Constructability Review (when Required) DD 3.3 Contract Package Revised After Formal Constructability Review DD 3.4 Formal Constructability Review Report DD 3.5 Final Construction Cost Estimate DD 3.6 Final Working Day/Completion Date Estimate DD 3.7 Erosion and Sediment Overview Assessment DD 3.8 Erosion and Sediment Control Plan DD 3.9 Summary of Environmental Concerns and Commitments DD 3.10 Design and Construction Report (Class EA Groups A and B) DD 3.11 Environmental Synopsis DD 3.12 Class EA Monitoring Questionnaire DD 3.13 Federal/Provincial Applications Approvals DD 3.14 Municipal Bylaw Exemptions Approvals DD 3.15 Environmental Clearance for Utility Relocation DD 3.16 Environmental Clearance for Right-of-Way Designation DD 3.17 Environmental Clearance for Property Expropriation DD 3.18 Confirm Utility Relocations Started DD 3.19 Assist Property Section with Acquisitions DD 3.20 Secure Entrance Agreements