Gas Asset BVDs and Approval Authorities Change Approval BVDs Metric Impact Classification Authority Any GD LT Time: Milestone M130 - Facility Onstream Month on Level-1 (including CRP) Production Any - No Time: Milestone M130 - Facility Onstream Month Production Level-2 CRP Impact Any GD LT Time: Milestones in GD Scorecard Month Level-1 Impact (including CRP) QRA Any GD LT Asset Integrity / Operational Integrity Level-1 (max IPRA) Impact (including CRP) Any GD LT Production : Well Delivery Level-1 Impact (including CRP) Time: Schedule impacts on Integrated Any Month Level-2 CRP Milestones for complex/critical projects Impact Time: Schedule impacts not affecting major Any Cluster Team Milestones and those in GGE Business Month Level-3 Impact Leader Plan Any Approved Project Budget US $ Level-2 CRP Impact Month / US Cluster Team Time / Budget No Impact Level-4 $ Leader CRP Change Review Panel – CRP Position Title/ Role Ref. Ind. Chairman Engineering Manager Govt. Gas GGE Head of Project Services – Secretary Permanent member GGE/4 – Asset MOC Coordinator/Focal Point Member Permanent member Head of Gas Concept / Process Engineering GGE/1 – Member Saih Nihayda Cluster Team Leader GGE/2 Member Saih Rawl Cluster Team Leader GGE/3 GGE/5 Member Yibal Kauther Cluster Team Leader Member Well Delivery & Construction GGE/6 Member Well Delivery & Construction GGE/5Y Member Petroleum Engineering Manager GGP Member Operations Manager GGO Member Head of Business Planning GGB
Gas Asset BVDs and Approval Authorities BVDs Metric Impact Change Classification Approval Authority Time: Milestone M130 - Facility Onstream Month Any on Production Level-1 GD LT (including CRP) Time: Milestone M130 - Facility Onstream Month Any - No Production Impact Level-2 CRP Time: Milestones in GD Scorecard Month Any Impact Level-1 GD LT (including CRP) Asset Integrity / Operational Integrity QRA (max IPRA) Any Impact Level-1 GD LT (including CRP) Production : Well Delivery Any Impact Level-1 GD LT (including CRP) Time: Schedule impacts on Integrated Milestones for complex/critical projects Month Any Impact Level-2 CRP Time: Schedule impacts not affecting major Milestones and those in GGE Business Plan Month Any Impact Level-3 Cluster Team Leader Approved Project Budget US $ Any Impact Level-2 CRP Time / Budget Month / US $ No Impact Level-4 Cluster Team Leader CRP – Change Review Panel CRP Position Title/ Role Ref. Ind. Chairman Engineering Manager Govt. Gas GGE Secretary – Permanent member Head of Project Services – Asset MOC Coordinator/Focal Point GGE/4 Member – Permanent member Head of Gas Concept / Process Engineering GGE/1 Member Saih Nihayda Cluster Team Leader GGE/2 Member Saih Rawl Cluster Team Leader GGE/3 Member Yibal Kauther Cluster Team Leader GGE/5 Member Well Delivery & Construction GGE/6 Member Well Delivery & Construction GGE/5Y Member Petroleum Engineering Manager GGP Member Operations Manager GGO Member Head of Business Planning GGB