Risk status Medium Low High Low Medium Medium Explain the My trust in the The lack of In addition to Once we find Now that chicks Participants community has urgency makes me people's disregard chicken, have been expect risk status diminished skeptical of for time, I have everything should distributed, it CorpsAfrica to do drastically. I have people's desire to learned that unfold smoothly remains unclear everything for learned that participate in this people are very how people's them keeping one's project with a reluctant to build commitment and words is a purpose. coops for fear of adherence to rules challenge here, so thieves. They say and regulations I don't know if they would rather will unfold. their commitment keep their chicken will Project status Delayed Delayed On-Time Delayed Delayed Delayed Activities Nothing for May. Contacting Establishing a The long delay I One meeting and But I have been stakeholders, committee. faced affected my planned for weekly monitoring engaging especially Buying, planning. No the month individual potential partners, distribution, and concrete plans stakeholders in submitting the vaccination of were made for June. proposal chicks. October, but I am glad that chickens are here and we will take it from there.
Risk status Medium Low High Low Medium Medium Explain the risk status My trust in the community has diminished drastically. I have learned that keeping one's words is a challenge here, so I don't know if their commitment will The lack of urgency makes me skeptical of people's desire to participate in this project with a purpose. In addition to people's disregard for time, I have learned that people are very reluctant to build coops for fear of thieves. They say they would rather keep their chicken Once we find chicken, everything should unfold smoothly Now that chicks have been distributed, it remains unclear how people's commitment and adherence to rules and regulations will unfold. Participants expect CorpsAfrica to do everything for them Project status Delayed Delayed On-Time Delayed Delayed Delayed Activities planned for the month Nothing for May. But I have been engaging individual stakeholders in June. Contacting stakeholders, especially potential partners, submitting the proposal Establishing a committee. Buying, distribution, and vaccination of chicks. The long delay I faced affected my planning. No concrete plans were made for October, but I am glad that chickens are here and we will take it from there. One meeting and weekly monitoring