Thu Thu DELIVERABLE: Final Cutover Plan 0 days 2/23/17 2/23/17 Thu Thu Milestone Sign-Off 0 days 2/23/17 2/23/17 Mon Wed Readiness Review 3 days 2/20/17 2/22/17 Mon Wed Contractor conducts Readiness Review meeting 3 days 2/20/17 2/22/17 DELIVERABLE: Completion of the Readiness Wed Wed 0 days Review 2/22/17 2/22/17 Wed Wed Milestone Sign-Off 0 days 2/22/17 2/22/17 Mon Tue CAD/MPS Cutover Main 52 days 4/24/17 7/4/17 Contractor provides on-site CAD cutover Mon Fri 5 days support--1 week 4/24/17 4/28/17 Contractor provides remote CAD cutover Mon Fri 5 days support 5/1/17 5/5/17 Contractor provides on-site MPS cutover Mon Fri 5 days support--1 week 5/1/17 5/5/17 Contractor provides remote MPS cutover Mon Fri 5 days support 5/8/17 5/12/17 Fri Fri DELIVERABLE: Cutover to production use 0 days 5/12/17 5/12/17 Fri Fri Milestone Sign-Off 0 days 5/12/17 5/12/17 Mon Tue CAD/MPS Cutover 2 2 days 5/15/17 5/16/17 Contractor provides remote cutover support Mon Tue 2 days for CAD and MPS 5/15/17 5/16/17 Mon Mon DELIVERABLE: Cutover to production use 1 day 5/15/17 5/15/17 Mon Mon Milestone Sign-Off 0 days 5/15/17 5/15/17 Mon Tue CAD/MPS Cutover 3 2 days 6/5/17 6/6/17 Contractor provides remote cutover support Mon Tue 2 days for CAD and MPS 6/5/17 6/6/17 Mon Mon DELIVERABLE: Cutover to production use 1 day 6/5/17 6/5/17
DELIVERABLE: Final Cutover Plan 0 days Thu 2/23/17 Thu 2/23/17 Milestone Sign-Off 0 days Thu 2/23/17 Thu 2/23/17 Readiness Review 3 days Mon 2/20/17 Wed 2/22/17 Contractor conducts Readiness Review meeting 3 days Mon 2/20/17 Wed 2/22/17 DELIVERABLE: Completion of the Readiness Review 0 days Wed 2/22/17 Wed 2/22/17 Milestone Sign-Off 0 days Wed 2/22/17 Wed 2/22/17 CAD/MPS Cutover Main 52 days Mon 4/24/17 Tue 7/4/17 Contractor provides on-site CAD cutover support--1 week 5 days Mon 4/24/17 Fri 4/28/17 Contractor provides remote CAD cutover support 5 days Mon 5/1/17 Fri 5/5/17 Contractor provides on-site MPS cutover support--1 week 5 days Mon 5/1/17 Fri 5/5/17 Contractor provides remote MPS cutover support 5 days Mon 5/8/17 Fri 5/12/17 DELIVERABLE: Cutover to production use 0 days Fri 5/12/17 Fri 5/12/17 Milestone Sign-Off 0 days Fri 5/12/17 Fri 5/12/17 CAD/MPS Cutover 2 2 days Mon 5/15/17 Tue 5/16/17 Contractor provides remote cutover support for CAD and MPS 2 days Mon 5/15/17 Tue 5/16/17 DELIVERABLE: Cutover to production use 1 day Mon 5/15/17 Mon 5/15/17 Milestone Sign-Off 0 days Mon 5/15/17 Mon 5/15/17 CAD/MPS Cutover 3 2 days Mon 6/5/17 Tue 6/6/17 Contractor provides remote cutover support for CAD and MPS 2 days Mon 6/5/17 Tue 6/6/17 DELIVERABLE: Cutover to production use 1 day Mon 6/5/17 Mon 6/5/17