1.6.4 Status of Utility Shifting Date Date when of Date of Estimate Date of Date of Progress Utility request by was approved deposit of Estimate Length of Issue / Name Status Authority received by from Amount affected Physical Comments for from authority (Rs) Shifting estimate concerned RO/HQ charge for dept. Shifting Work of TW Estimate RWSS, 166.173 TBD 21468483/- 06/11/2009 30/10.2015 30/10/2015 02/7/2012 & Approved Keonjhar line Shifting dt. 06.11.2009 RWSS, of TW Revised Est. For Ch. Keonjhar & 21468483/- Km.0-23-163 & RWSS, Water dt. Jajpur lines 20.11.2015 dt.30.10.2015 For Ch. Shifting dt. PH of TW 06.11.2009 3121979 & at Division & Revised Est. Rourkela Keonjhar lines Bypass. dt.30.10.2015 Shifting Work For Ch. of NESCO, dt. 142.173 TBD 53518776/- Km.23-163, - - 05/02/2010 22/02/2012 Balasore 1st and 2nd 05.02.2010 lines
1.6.4 Status of Utility Shifting Utility Name Status Length affected Date of request by Authority for estimate Date when Estimate was received from concerned dept. Date of approved by authority RO/HQ Date of deposit of charge Progress of Physical Shifting Date of from for Estimate Amount (Rs) Issue / Comments Shifting of TW & line Estimate Approved 166.173 RWSS, Keonjhar 06/11/2009 30/10.2015 30/10/2015 02/7/2012 Work TBD 21468483/- Shifting of TW & Water lines dt. 06.11.2009 Revised Est. dt. 20.11.2015 dt.30.10.2015 RWSS, Keonjhar & RWSS, Jajpur 21468483/- For Ch. Km.0-23-163 Shifting of TW & lines dt. 06.11.2009 Revised Est. dt.30.10.2015 PH Division Rourkela 3121979 For Ch. & at Keonjhar Bypass. Shifting of lines dt. 05.02.2010 142.173 NESCO, Balasore - - 05/02/2010 22/02/2012 Work TBD 53518776/- For Ch. Km.23-163, 1st and 2nd