The speed of delivery is M L The project fails to We will look to move not fast enough to complete within the resources within the complete the project time available project to address any within the time items on the critical available path. We will also look to secure additional resources, provided budget allows. Additionally we will review the approach and solutions adopted to reduce the effort required if possible. There is a lack of M L A lack of or reduced We will work directly student engagement relevance of the UCP with Student Representative stakeholder to understand the underlying reasons and either rectify them, reschedule their involvement, or select an alternative group of students. is a lack of service M L A lack of or reduced We will work directly owner engagement relevance of the UCP. with Service Owners to This is particularly understand the relevant to underlying reasons and requirements either rectify them, gathering and testing. reschedule their involvement or their functionality. is a lack of senior M L Delays within the We will work directly management project and lack of with Senior engagement wider engagement Management to understand the underlying reasons and either rectify them or reschedule their involvement.
The speed of delivery is not fast enough to complete the project within the time available M L The project fails to complete within the time available We will look to move resources within the project to address any items on the critical path. We will also look to secure additional resources, provided budget allows. Additionally we will review the approach and solutions adopted to reduce the effort required if possible. There is a lack of student engagement M L A lack of or reduced relevance of the UCP We will work directly with Student Representative stakeholder to understand the underlying reasons and either rectify them, reschedule their involvement, or select an alternative group of students. is a lack of service owner engagement M L A lack of or reduced relevance of the UCP. This is particularly relevant to requirements gathering and testing. We will work directly with Service Owners to understand the underlying reasons and either rectify them, reschedule their involvement or their functionality. is a lack of senior management engagement M L Delays within the project and lack of wider engagement We will work directly with Senior Management to understand the underlying reasons and either rectify them or reschedule their involvement.