Lighting Control and Testing Solar Panel Build and Testing Pole Build and Testing Final Testing October 19, 2015 - November 22, 2015 Description Oct 19 Oct 26 - Nov 2 - Nov 9 - Nov 16 - - Oct Nov 1 Nov 8 Nov 15 Nov 22 25 Ordering of Parts PCB Design Circuit Build and Testing Sensor Design and Testing Control and Testing Lighting Control and Testing Solar Panel Build and Testing Pole Build and Testing Final Testing November 23, 2015 - December 11, 2015 Description Nov 23 Nov 30 - Dec 7 - - Nov Dec 6 Dec 11 29 Ordering of Parts PCB Design Circuit Build and Testing Sensor Design and Testing Motor Control and Testing Lighting Control and Testing Solar Panel Build and Testing Pole build and Testing Final Testing Table 9.2-1
Lighting Control and Testing Solar Panel Build and Testing Pole Build and Testing Final Testing October 19, 2015 - November 22, 2015 Description Oct 19 - Oct 25 Oct 26 - Nov 1 Nov 2 - Nov 8 Nov 9 - Nov 15 Nov 16 - Nov 22 Ordering of Parts PCB Design Circuit Build and Testing Sensor Design and Testing Control and Testing Lighting Control and Testing Solar Panel Build and Testing Pole Build and Testing Final Testing November 23, 2015 - December 11, 2015 Description Nov 23 - Nov 29 Nov 30 - Dec 6 Dec 7 - Dec 11 Ordering of Parts PCB Design Circuit Build and Testing Sensor Design and Testing Motor Control and Testing Lighting Control and Testing Solar Panel Build and Testing Pole build and Testing Final Testing Table 9.2-1