CT Base cum 120889 commenced AG Layer Km. 42.93 - Work not yet cum 187020 commenced DBM Km. 122.88 - Work not yet cum 250351 commenced BC Km. 122.88 - Work not yet cum 152516 commenced Service Road Activity Description Unit Total Completed % progress Length/Qty C & G Km. 149.310 - Work not yet Ha 141.97 - commenced Embankment Km. 149.310 - Work not yet cum 655085 commenced Sub-Grade Km. 149.310 - Work not yet cum 644416 commenced CT Sub base Km. 149.310 - Work not yet cum 290445 commenced CT Base Km. 149.310 - Work not yet cum 73124 commenced AG Layer Km. 149.310 - Work not yet cum 103876 commenced BC Km. 149.310 - Work not yet cum 40192 commenced Structure Work Progress:- work not yet commenced Type of structures Total Completed In progress Not yet started ROB 2 - 2 Major bridge 3 3 Minor bridge 20 20 Grade Separator 12 12
CT Base cum 120889 commenced AG Layer Km. cum 42.93 187020 - Work not yet commenced DBM Km. cum 122.88 250351 - Work not yet commenced BC Km. cum 122.88 152516 - Work not yet commenced Service Road Activity Description Unit Total Length/Qty Completed % progress C & G Km. Ha 149.310 141.97 - - Work not yet commenced Embankment Km. cum 149.310 655085 - Work not yet commenced Sub-Grade Km. cum 149.310 644416 - Work not yet commenced CT Sub base Km. cum 149.310 290445 - Work not yet commenced CT Base Km. cum 149.310 73124 - Work not yet commenced AG Layer Km. cum 149.310 103876 - Work not yet commenced BC Km. cum 149.310 40192 - Work not yet commenced Structure Work Progress:- work not yet commenced Type of structures Total Completed In progress Not yet started ROB 2 - 2 Major bridge 3 3 Minor bridge 20 20 Grade Separator 12 12