and Sustainable Remediation (GSR) Outputs: Before, during, Date Site A – Incorporate green and sustainable GSR language in ABCA and and after Date Site B – remediation principles/techniques into RFP remedial activities Date Site C – your project Track and report GSR in quarterly reports Resiliency language in ABCA Outcomes: Greener and more sustainable cleanup Prepare Decision Document Outputs: As projects go Date Site A – Document results of public comment Memo or letter, with appropriate through program Date Site B – period and public meeting to include attachments Date Site C – comments received, public meeting attendance, response to relevant Outcomes: comments, selection of final cleanup Ensure that public comment remedy, any changes to the final cleanup process is documented and final remedy, etc. cleanup remedy is selected Prepare Remedial Design & Engineering Outputs: As projects go Date Site A – Documents Approved remedial action and through program Date Site B – Prepare appropriate remedial design engineering/design documents and Date Site C – documents for state response program, an approved budget engineering design documents for cleanup Place documents in information contractors to perform work (including repository, etc. Davis-Bacon requirements), and a budget detailing how EPA funds will be used to Outcomes: cleanup sites Ensure cleanup will be done in compliance with state response program and EPA funds will be used for eligible costs Prepare Site-Specific QAPP and Health & Outputs: As projects come Date Site A – Safety Plan Approved EPA SSQAPP into program Date Site B – Prepare a SSQAPP for any environmental Place SSQAPP in information Date Site C – post cleanup sampling to be conducted on repository, etc. sites and submit to EPA for approval Outcomes: Ensure proper confirmatory testing methods and analytical data results are achieved Etc. Example Task 4: Oversee Site Cleanups - OR - Insert Task Name Task 4 Oversee Site Cleanups Anticipated Outputs Anticipated Actual – Subtasks (Commitments) (projected activities, deliverables, reports) Accomplishment Accomplishment and Anticipated Outcomes During and Post-Cleanup Date(s) Date(s) (projected results, effects, improvements) (Month/Year)
and Sustainable Remediation (GSR) Incorporate green and sustainable remediation principles/techniques into your project Outputs: GSR language in ABCA and RFP Track and report GSR in quarterly reports Resiliency language in ABCA Outcomes: Greener and more sustainable cleanup Before, during, and after remedial activities Date – Site A Date – Site B Date – Site C Prepare Decision Document Document results of public comment period and public meeting to include comments received, public meeting attendance, response to relevant comments, selection of final cleanup remedy, any changes to the final cleanup remedy, etc. Outputs: Memo or letter, with appropriate attachments Outcomes: Ensure that public comment process is documented and final cleanup remedy is selected As projects go through program Date – Site A Date – Site B Date – Site C Prepare Remedial Design & Engineering Documents Prepare appropriate remedial design documents for state response program, engineering design documents for cleanup contractors to perform work (including Davis-Bacon requirements), and a budget detailing how EPA funds will be used to cleanup sites Outputs: Approved remedial action and engineering/design documents and an approved budget Place documents in information repository, etc. Outcomes: Ensure cleanup will be done in compliance with state response program and EPA funds will be used for eligible costs As projects go through program Date – Site A Date – Site B Date – Site C Prepare Site-Specific QAPP and Health & Safety Plan Prepare a SSQAPP for any environmental post cleanup sampling to be conducted on sites and submit to EPA for approval Outputs: Approved EPA SSQAPP Place SSQAPP in information repository, etc. Outcomes: Ensure proper confirmatory testing methods and analytical data results are achieved As projects come into program Date – Site A Date – Site B Date – Site C Etc. Example Task 4: Oversee Site Cleanups - OR - Insert Task Name Task 4 – Oversee Site Cleanups Subtasks (Commitments) During and Post-Cleanup Anticipated Outputs (projected activities, deliverables, reports) and Anticipated Outcomes (projected results, effects, improvements) Anticipated Accomplishment Date(s) (Month/Year) Actual Accomplishment Date(s)