Pre-screening tool 1 spatial tool Testing of the solar Testing has commenced however it is not Some aspects of the The system will be framework developed: screening tool final, it will be finalised early in the next system are still under able to be fully tested developed completed quarter development and in early in the next and service 1 sector specific being finalised quarter provider prescreening appointed applications developed (solar GIS database screening) developed and maintained of Concept and TORs for GEO portal developed SA National SA National SANEIM Phase II SANEIM Phase II project plan not Planned annual target Environmental Environmental Meta- project plan finalised removed 2017/18 finalised Information Database 2: APP and will be Meta-Database Meta-database testing reprioritised in I Scoping finalised 2018/19. Minister – Project was approval for target completed review granted Enhanced 2 Climate Number change of South 13 positions No milestone for the No milestone for the period under review international positions Africa’s for formal approved: period review cooperation international International 2 Climate change supportive of SA engagements Environment positions: environmental approved and Sustainable (UNFCCC COP 23; /sustainable (UNFCCC Development and 46th Session of IPCC) development IPCC negotiating ) priorities positions developed 4 Biodiversity 4 Biodiversity 2 position papers Cumulatively 3 position papers developed and approved positions developed positions developed: developed and and approved (WHC41; UNCCD approved: UNCCD COP13; CMS COP12; COP13; CMS COP12 Q1 - WHC41 IPBES 6) Q2 - UNCCD COP13; CMS COP12
Pre-screening tool framework developed and service provider appointed GIS database developed and maintained of Concept and TORs for GEO portal developed 1 spatial tool developed: 1 sector specific prescreening applications developed (solar screening) Testing of the solar screening tool completed Testing has commenced however it is not final, it will be finalised early in the next quarter Some aspects of the system are still under development and being finalised The system will be able to be fully tested in early in the next quarter SA National Environmental Information Meta-Database I – Scoping Project was completed SA National Environmental Meta- Database 2: Meta-database testing finalised SANEIM Phase II project plan finalised SANEIM Phase II project plan not finalised Planned annual target removed 2017/18 APP and will be reprioritised in 2018/19. Minister approval for target review granted Enhanced international cooperation supportive of SA environmental /sustainable development priorities Number of South Africa’s International Environment and Sustainable Development negotiating positions developed and approved 2 Climate change positions for formal international engagements approved (UNFCCC and IPCC ) 13 positions approved: 2 Climate change positions: (UNFCCC COP 23; 46th Session of IPCC) No milestone for the period review No milestone for the period under review 4 Biodiversity positions developed 4 Biodiversity positions developed: (WHC41; UNCCD COP13; CMS COP12; IPBES 6) 2 position papers developed and approved: UNCCD COP13; CMS COP12 Cumulatively 3 position papers developed and approved Q1 - WHC41 Q2 - UNCCD COP13; CMS COP12