Kick-off meeting on 14-15 February, 2013 Coordination meeting in May 2013 in The Hague Coordination meeting in September 2013 in Paris Closing meeting in January 2014 in Riga Due the late signing of the SGA1 the kick-off meeting could only be organised later than originally expected (M3). The actions are undertaken according to the agreed proposals with some modifications in line with the suggestions of the Sponsorship on Standardisation. The coordination meeting that was planned as a back-to-back meeting in The Hague was not organised since the actual work was started at this time, so there would not be any reason for this. Currently the date of the coordination meeting in Paris is fixed, it will be held on the 17-18 October 2013 with an agreement of the partners. Coordination also means that the consistency between the actions and the deliverables of the Work Packages has to be ensured. In order to accomplish this demand the project leader is involved in all of the Work Packages and the internal communication has to be conducted in an open way, so that every member of this project can make their comments on the certain actions and/or deliverables. Problems during the work As it was indicated in the Specific Grant Agreement of this project the Sponsorship on Standardisation provides suggestions on the actions that have to be undertaken in this project. Concerning this issue there was a late deliverable of the suggestion therefore the actions could be conducted postponed and/or modified. Remaining tasks Remaining tasks are the following: Organising the coordination meeting on 17-18 October, 2013 (postponed from September) in Paris and the closing meeting in Riga in January 2014. Further enhancement between Work Packages Preparation of a task and time schedule (road map) because of dependencies between Work Packages in order to ensure smooth transition to the next phases of the ESSNet Compile the final report of the first phase of this project
Kick-off meeting on 14-15 February, 2013 Coordination meeting in May 2013 in The Hague Coordination meeting in September 2013 in Paris Closing meeting in January 2014 in Riga Due the late signing of the SGA1 the kick-off meeting could only be organised later than originally expected (M3). The actions are undertaken according to the agreed proposals with some modifications in line with the suggestions of the Sponsorship on Standardisation. The coordination meeting that was planned as a back-to-back meeting in The Hague was not organised since the actual work was started at this time, so there would not be any reason for this. Currently the date of the coordination meeting in Paris is fixed, it will be held on the 17-18 October 2013 with an agreement of the partners. Coordination also means that the consistency between the actions and the deliverables of the Work Packages has to be ensured. In order to accomplish this demand the project leader is involved in all of the Work Packages and the internal communication has to be conducted in an open way, so that every member of this project can make their comments on the certain actions and/or deliverables. Problems during the work As it was indicated in the Specific Grant Agreement of this project the Sponsorship on Standardisation provides suggestions on the actions that have to be undertaken in this project. Concerning this issue there was a late deliverable of the suggestion therefore the actions could be conducted postponed and/or modified. Remaining tasks Remaining tasks are the following: Organising the coordination meeting on 17-18 October, 2013 (postponed from September) in Paris and the closing meeting in Riga in January 2014. Further enhancement between Work Packages Preparation of a task and time schedule (road map) because of dependencies between Work Packages in order to ensure smooth transition to the next phases of the ESSNet Compile the final report of the first phase of this project