All Challenges addressed Timeframes December 2016 July 2018 – Lead agency Department of the Prime Minister and Cabinet actors involved Government: All Commonwealth entities Non-Government: Australian Open Government Civil Society Network, other organisations, private sector and the public Milestones Number Milestone Start Date End Date 1 Partner with the public and December 2016 Early 2017 organisations outside of government to determine the structure, role, governance and membership of the OGP multi-stakeholder forum. 2 Establish a permanent Early 2017 July 2018 forum, with (at a minimum) the following responsibilities: develop and co-create future National Action Plans; track and report on implementation of National Action Plan commitments; facilitate broader community engagement and conduct awareness activities that foster informed participation; and document decisions and publish reports. 3 Review the National Action Plan and November 2016 July 2018 update milestones and commitments
All Challenges addressed Timeframes December 2016 – July 2018 Lead agency Department of the Prime Minister and Cabinet actors involved Government: All Commonwealth entities Non-Government: Australian Open Government Civil Society Network, other organisations, private sector and the public Milestones Number Milestone Start Date End Date 1 Partner with the public and organisations outside of government to determine the structure, role, governance and membership of the OGP multi-stakeholder forum. December 2016 Early 2017 2 Establish a permanent forum, with (at a minimum) the following responsibilities: develop and co-create future National Action Plans; track and report on implementation of National Action Plan commitments; facilitate broader community engagement and conduct awareness activities that foster informed participation; and document decisions and publish reports. Early 2017 July 2018 3 Review the National Action Plan and update milestones and commitments November 2016 July 2018