Ms. Ma. Veloso T&D Package I, Phase 2: PDP System 50 Division T&D Team Cluster 1: January Ms. C. Abella P1200 x 50 x 2 MOOE of the Members 10-11, 2011 Dr. S. Acuin days = P120,000 Divisions Ms. A. Lagumbay Cluster 2: Ms. A. Rabuya January 14-15, 2011 Ms. J. Amac Ms. Ma. Veloso T&D Staff Package 2: PDRD System 50 Division T&D Team Cluster 1: Ms. C. Abella P1200 x 50 x 2 MOOE of the Members March 14-15, 2011 Dr. S. Acuin days = P120,000 Divisions Ms. A. Lagumbay Cluster 2: Ms. A. Rabuya 17-18, 2011 Ms. J. Amac Ms. Ma. Veloso T&D Staff 50 Division T&D Team Ms. C. Abella x 50 x 2 days MOOE of the 3: PDy System Cluster 1: Members May 2-3, 2011 Dr. S. = P120,000 Divisions Ms. A. Lagumbay Cluster 2: Ms. A. Rabuya May 5-6, 2011 Ms. J. Amac Ms. Ma. Veloso T&D Staff Conduct post-activity meeting 7 T &D Personnel, May 15, 2011 Ms. C. Abella None (Office None 3 on call T&D Members Works) Objective 3: Institutionalized technical assistance and support mechanism in the conduct of the workshops Activities/Steps Physical By When By Whom Financial Sources of Funds Targets/Outputs Requirements
Ms. Ma. Veloso T&D Package I, Phase 2: PDP System 50 Division T&D Team Members Cluster 1: January 10-11, 2011 Cluster 2: January 14-15, 2011 Ms. C. Abella Dr. S. Acuin Ms. A. Lagumbay Ms. A. Rabuya Ms. J. Amac Ms. Ma. Veloso T&D Staff P1200 x 50 x 2 days = P120,000 MOOE of the Divisions Package 2: PDRD System 50 Division T&D Team Members Cluster 1: March 14-15, 2011 Cluster 2: 17-18, 2011 Ms. C. Abella Dr. S. Acuin Ms. A. Lagumbay Ms. A. Rabuya Ms. J. Amac Ms. Ma. Veloso T&D Staff P1200 x 50 x 2 days = P120,000 MOOE of the Divisions 3: PDy System 50 Division T&D Team Members Cluster 1: May 2-3, 2011 Cluster 2: May 5-6, 2011 Ms. C. Abella Dr. S. Ms. A. Lagumbay Ms. A. Rabuya Ms. J. Amac Ms. Ma. Veloso T&D Staff x 50 x 2 days = P120,000 MOOE of the Divisions Conduct post-activity meeting 7 T &D Personnel, 3 on call T&D Members May 15, 2011 Ms. C. Abella None (Office Works) None Objective 3: Institutionalized technical assistance and support mechanism in the conduct of the workshops Activities/Steps Physical Targets/Outputs By When By Whom Financial Requirements Sources of Funds