2 Sailong 43+360 43+400 Available 0.040 0.040 BC Completed on B/S Available Sailong, Morabali, 3 43+400 45+150 Available 1.750 1.750 BC Completed on B/S Indupura, Gohira Available 45+150 45+390 Available 0.240 Work in Progress 0.240 Available 45+390 45+430 Available 0.040 Available Work in Progress 0.040 4 Gohira 45+430 45+460 Available 0.030 Work in Progress 0.030 Available SCHOOL From:45+460 to 45+470 RHS Lies 45+460 45+470 Available 0.010 0.010 Available within ROW but work not effected 45+470 45+800 Available 0.330 Work in Progress 0.330 Available Gohira, Talagaon, 5 45+800 48+100 Available 2.300 2.300 BC Completed on B/S Biragobindapur Available 48+100 48+580 0.480 0.480 BC Completed on B/S Available 48+580 48+590 0.010 0.010 BC Completed on B/S Talagaon, Available 6 Available Biragobindpur 48+590 48+980 0.390 0.390 Available BC Completed on B/S Biragobindapur, 7 48+980 52+470 Available 3.490 3.490 BC Completed on B/S Bhalukuma Available BSNL 52+470 52+520 0.050 0.050 Available DBM Completed office 8 Bhalukuma 52+520 53+110 Available 0.590 DBM Completed 0.590 Available Private Temple (RHS) on Govt. Land 3A Additional Subgrade work in 53+110 53+120 0.010 0.010 Land, Available progress. Missing 9 Dhakota Bits, Building (Vup Location) 53+120 53+135 0.015 0.015 Work In Progress Available Subgrade work in 53+135 53+150 0.015 0.015 Available progress.
2 Sailong 43+360 43+400 0.040 Available 0.040 Available BC Completed on B/S 3 Sailong, Morabali, Indupura, Gohira 43+400 45+150 1.750 Available 1.750 Available BC Completed on B/S 4 Gohira 45+150 45+390 0.240 Available 0.240 Available Work in Progress 45+390 45+430 0.040 Available 0.040 Available Work in Progress 45+430 45+460 0.030 Available 0.030 Available Work in Progress 45+460 45+470 0.010 Available 0.010 Available SCHOOL From:45+460 to 45+470 RHS Lies within ROW but work not effected 45+470 45+800 0.330 Available 0.330 Available Work in Progress 5 Gohira, Talagaon, Biragobindapur 45+800 48+100 2.300 Available 2.300 Available BC Completed on B/S 6 Talagaon, Biragobindpur 48+100 48+580 0.480 Available 0.480 Available BC Completed on B/S 48+580 48+590 0.010 0.010 Available BC Completed on B/S 48+590 48+980 0.390 0.390 Available BC Completed on B/S 7 Biragobindapur, Bhalukuma 48+980 52+470 3.490 Available 3.490 Available BC Completed on B/S 8 Bhalukuma 52+470 52+520 0.050 BSNL office 0.050 Available DBM Completed 52+520 53+110 0.590 Available 0.590 Available DBM Completed 9 Dhakota 53+110 53+120 0.010 Private Temple (RHS) on Govt. Land 3A Additional Land, Missing Bits, Building (Vup Location) 0.010 Available Subgrade work in progress. 53+120 53+135 0.015 0.015 Available Work In Progress 53+135 53+150 0.015 0.015 Available Subgrade work in progress.