Councils submitting detailed plans for State Roads approval. One project approved and grant deed sent. Project Responsibility Status Milestones achieved Milestones planned Comments Budget Actual Life of Life of project project $ $ Esk Main Road State Roads, Safety barrier on small seal and line marking 5,860,000 5,085,666 shoulder sealing, State Growth section near rail crossing to be done 2017-18 edge line marking installed construction season. and safety improvements Highway, State Roads, Safety barrier installed. Final seal and line marking 1,272,000) 1,080,841 south of Hamilton State Growth (2017-18 season). shoulder sealing Lyell Highway Roads Detailed design and Construction to start Design stage identified $4,000,000 177,953 Ouse to State Growth scoping completed. January 2018. northern end pavement Strickland Road RSAC and Minister width and verge material approved additional funding unsuitable for road of $1m to address issues construction. identified in design stage. Midland Highway State Roads, Projects progressing on the Continuation of projects. 20,000,000 13,588,890 Safety State Growth 10 year infrastructure Improvements upgrade. Safe Vehicles Project Responsibility Status Milestones achieved Milestones planned Comments Budget YTD Life of $ project $
Councils submitting detailed plans for State Roads approval. One project approved and grant deed sent. Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ Actual Life of project $ Esk Main Road shoulder sealing, edge line marking and safety improvements State Roads, State Growth Safety barrier on small section near rail crossing installed seal and line marking to be done 2017-18 construction season. 5,860,000 5,085,666 Highway, south of Hamilton shoulder sealing State Roads, State Growth Safety barrier installed. Final seal and line marking (2017-18 season). 1,272,000) 1,080,841 Lyell Highway Ouse to Strickland Road Roads State Growth Detailed design and scoping completed. RSAC and Minister approved additional funding of $1m to address issues identified in design stage. Construction to start January 2018. Design stage identified northern end pavement width and verge material unsuitable for road construction. $4,000,000 177,953 Midland Highway Safety Improvements State Roads, State Growth Projects progressing on the 10 year infrastructure upgrade. Continuation of projects. 20,000,000 13,588,890 Safe Vehicles Project Responsibility Status Milestones achieved Milestones planned Comments Budget Life of project $ YTD $