Table 4.9: Project Implementation Report PLANS ACCOMPLISHMENTS Objectives Output Activities Activities Means of Comments verification Oder Order report Activity carried Objective 1: Output 1: Activity 1: To acquire Machine Order machine making out by CED Purchasing wine acquired from the student and Purchasing report processing supplier JAGEF staffs machine by the end of Activity 2: June 2017 Machine purchasing Output 2: Activity 1: Assembling Activity carried Session Machine Machine attendance out by CED assembly setting testing list student, JAGEF staffs and Activity 2: technician Machine testing Objective 2: Output 1: 5 Activity 1: Training Session Activity carried Train 5 JAGEF Switching on attendance out by CED JAGEF members and off list student, JAGEF members to having 3 days Session staffs and use machine training on pictures Activity 2: technician by the end of machine . Machine July 2017 operation operation techniques Output 2: 5 Activity 1: Practical Activity carried Session JAGEF Sample wine workshop attendance out by CED members production list student, JAGEF Wine having 2 Session staffs and testing weeks Activity 2: pictures technician machine wine testing practice. Objective 3: Output 1: 25 Activity 1: Training Project report Activity carried To train and JAGEF Adding value out by CED equip 25 members techniques student, JAGEF project trained and staffs and members on equipped on Activity 2: facilitator marketing branding and Branding and skills by packaging packaging august. styles Output 2: 25 Activity 1: Practical Project report Activity carried JAGEF Practical training out by CED members promotion student, JAGEF trained and staffs and equipped on Activity 2: facilitator promotion Practical skills customer care Source: researcher, 2017
Table 4.9: Project Implementation Report PLANS ACCOMPLISHMENTS Objectives Output Activities Activities Means of verification Comments Objective 1: To acquire wine processing machine by the end of June 2017 Output 1: Machine acquired Activity 1: Order machine from the supplier Oder making Purchasing Order report Purchasing report Activity carried out by CED student and JAGEF staffs Activity 2: Machine purchasing Output 2: Machine assembly Activity 1: Machine setting Assembling testing Session attendance list Activity carried out by CED student, JAGEF staffs and technician Activity 2: Machine testing Objective 2: Train 5 JAGEF members to use machine by the end of July 2017 Output 1: 5 JAGEF members having 3 days training on machine operation Activity 1: Switching on and off Training Session attendance list Session pictures . Activity carried out by CED student, JAGEF staffs and technician Activity 2: Machine operation techniques Output 2: 5 JAGEF members having 2 weeks machine practice. Activity 1: Sample wine production Practical workshop Wine testing Session attendance list Session pictures Activity carried out by CED student, JAGEF staffs and technician Activity 2: wine testing Objective 3: To train and equip 25 project members on marketing skills by august. Output 1: 25 JAGEF members trained and equipped on branding and packaging Activity 1: Adding value techniques Training Project report Activity carried out by CED student, JAGEF staffs and facilitator Activity 2: Branding and packaging styles Output 2: 25 JAGEF members trained and equipped on promotion skills Activity 1: Practical promotion Practical training Project report Activity carried out by CED student, JAGEF staffs and facilitator Activity 2: Practical customer care Source: researcher, 2017