Project Milestone Indicator / Evidence Due Date Project Funding Milestone (excl GST) Number 4.3 Request for Tender issued to market Copy of RFT 4.4 State submits Progress Report to DotE. Progress Report that the requirements of Item I.2. Project Milestone 5 All elements of Project Milestone 5 31 March 2015 are completed to the reasonable satisfaction of DotE. 5.1 awards contract for installation of meters Copy of signed contract for remainder of Priority Project. 5.2 State provides a final project plan for the Final Priority Project plan Priority Project, including expected completed and provided to DotE. implementation costs, annual detailed budgets, Nominal Meter Capacities, water savings and timelines. 5.3 submits Progress Report to DotE. Progress Report that the requirements of Item I.2. Project Milestone 6 All elements of Project Milestone 6 31 July 2015 are completed to the reasonable satisfaction of DotE. 6.1 State installs meters equivalent to 30% of Schedule of meters installed. Nominal Meter Capacity to enable Tranche 2 water entitlement transfer. 6.2 Project Control Group to agree terms of Minute agreeing terms of reference reference for the independent verification for consultancy. consultancy into Additional Water Savings. 6.3 Evidence of letter of engagement. State to engage verification consultancy to determine Additional Water Savings. Project Milestone 7 All elements of Project Milestone 7 30 August are completed to the reasonable 2015 satisfaction of DotE. 7.1 Provision of the information specified in Item B. 3.3 in respect of the Water Entitlement(s).
Project Milestone Number Project Milestone Indicator / Evidence Due Date Funding (excl GST) 4.3 Request for Tender issued to market Copy of RFT 4.4 State submits Progress Report to DotE. Progress Report that the requirements of Item I.2. Project Milestone 5 All elements of Project Milestone 5 are completed to the reasonable satisfaction of DotE. 31 March 2015 5.1 awards contract for installation of meters for remainder of Priority Project. Copy of signed contract 5.2 State provides a final project plan for the Priority Project, including expected implementation costs, annual detailed budgets, Nominal Meter Capacities, water savings and timelines. Final Priority Project plan completed and provided to DotE. 5.3 submits Progress Report to DotE. Progress Report that the requirements of Item I.2. Project Milestone 6 All elements of Project Milestone 6 are completed to the reasonable satisfaction of DotE. 31 July 2015 6.1 State installs meters equivalent to 30% of Nominal Meter Capacity to enable Tranche 2 water entitlement transfer. Schedule of meters installed. 6.2 Project Control Group to agree terms of reference for the independent verification consultancy into Additional Water Savings. Minute agreeing terms of reference for consultancy. 6.3 State to engage verification consultancy to determine Additional Water Savings. Evidence of letter of engagement. Project Milestone 7 All elements of Project Milestone 7 are completed to the reasonable satisfaction of DotE. 30 August 2015 7.1 Provision of the information specified in Item B. 3.3 in respect of the Water Entitlement(s).