Critical Issues &Action Log 1.2 1.2.1 Pending issues and Action Log – Ongoing/ Chainage(s) Length Expected New SNo Type Action(s)taken till Action(s) affected due to affected (km) date/ Actual Description Resolved now suggested by the Date for Authority the IE resolving issue 24.70 km land 24.70 Carriage 1 Land Land Ongoing NHAI Every month the The matter Acquisition handed over to way followup with Handing Issue matter being concessionaire Kmi.e.20.10% Authority over followed up with for MCW NHAI, CALA West &62.76 Bengal & CALA Kmi.e.42.10% - Jharkhand. for SR Km 406.500 to Public NHAI 2 Govindpur Ongoing 3.5km&3 Km The matter being Recently Authority Protest/ Km 410.000) & Issue followed with & Land had convened Km 426.000 to Acquisition Authority Nirsa Km. 429.000 meeting dated - with Pubic Representative and Public NHAI 3 Bogra Ongoing Km 468+000 to 2.0km Administration. Valuation of The matter Protest/ Km 470+000 structures has been followed with Choti Issue Land completed by - Acquisition Authority intervention of District Matter is pending 4 Gas Pipeline NHAI/M/s GEECL Gas Ongoing 25 Km The matter being Km 455.750 to Administration. running through Great with Hon’ble High Issue Pipeline followed with project length. Eastern Km 505.900 Energy Authority Corporation - Limited
1.2 Critical Issues &Action Log 1.2.1 – Pending issues and Action Log SNo Description Type Ongoing/ New Resolved Authority Chainage(s) affected due to the Length affected (km) Action(s)taken till now Action(s) suggested by the IE Expected date/ Actual Date for resolving issue 1 Land Handing over Land Acquisition Ongoing Issue NHAI 24.70 km land handed over to concessionaire 24.70 Carriage way Kmi.e.20.10% for MCW &62.76 Kmi.e.42.10% for SR Every month the matter being followed up with NHAI, CALA West Bengal & CALA Jharkhand. The matter followup with Authority - 2 Govindpur & Nirsa Public Protest/ Land Acquisition Ongoing Issue NHAI Km 406.500 to Km 410.000) & Km 426.000 to Km. 429.000 3.5km&3 Km Recently Authority had convened meeting dated with Pubic Representative and Administration. The matter being followed with Authority - 3 Bogra Choti Public Protest/ Land Acquisition Ongoing Issue NHAI Km 468+000 to Km 470+000 2.0km Valuation of structures has been completed by intervention of District Administration. The matter followed with Authority - 4 GEECL Gas Pipeline Gas Pipeline running through project length. Ongoing Issue NHAI/M/s Great Eastern Energy Corporation Limited Km 455.750 to Km 505.900 25 Km Matter is pending with Hon’ble High The matter being followed with Authority -