Changing govt staff Operational & Will slow progress in pursuing * Multiple partners included in UNDP / in partner Programmatic reforms – will need to Project across depts. UNODC countries constantly rebuild commitment to work prog. P =2, I = 3 Resistance from Programmatic Will stall activities * wide stakeholder UNDP/ partners bc & Political P =3, I = 2 consultations in preparation of UNODC “foreign driven Project agenda” Delay in recruiting Operational & Delay in implementing the * Advertising immediately UNODC suitable AC Advisor Programmatic activities in accordance with upon resource mobilisation timeframe indicated in AWP P =2, I = 2
Changing govt staff in partner countries Operational & Programmatic Will slow progress in pursuing reforms – will need to constantly rebuild commitment to work prog. P =2, I = 3 * Multiple partners included in Project across depts. UNDP / UNODC Resistance from partners bc “foreign driven agenda” Programmatic & Political Will stall activities P =3, I = 2 * wide stakeholder consultations in preparation of Project UNDP/ UNODC Delay in recruiting suitable AC Advisor Operational & Programmatic Delay in implementing the activities in accordance with timeframe indicated in AWP P =2, I = 2 * Advertising immediately upon resource mobilisation UNODC