1.f MOI/Sector Development of public awareness campaign of the Ministries decentralization policy, impact on districts and local councils of the Boundary Commission, and timeframe 2014 of decentralization and local council elections 2.0 MOI and The IMCLG directs the sector ministries to begin April 2014 Relevant Sector process of developing decentralization strategy for Ministries their ministry 2.a MOI and Sector Sector Ministries appoint a technical team to May 2014 Ministries undertake functional review of their functions 2.b Vice-President’s Inter-ministerial Committee semi-annual meeting to June 2014 Office review progress 3.0 MOI and sector Sector Ministries develop and adopt Concept Note on July 2014 ministries Decentralization for their ministry and sector 3.a MOI and Sector MOI and Sector Ministries identify districts for August Ministries piloting decentralization 2014 3.b MOI and Sector Sector Ministries Complete functional review and September Ministries identify functions to decentralize on pilot basis 2014 3.c MOI and Sector Sector Ministries Complete Action Plan for Piloting October Ministries Decentralization of Functions 2014 3.d MOI and Sector Sector Ministries Complete Strategy for November Ministries Decentralization of Pilot Districts 2014 3.e MOI and Sector Sector Ministries complete review of legal framework November Ministries gaps and provide to the IMC for review 2014 3.f Vice-President’s Inter-ministerial Committee semi-annual meeting December Office reviews Action Plans and Legal Framework review 2014 4.0 MOI and sector Sector Ministries and Pilot Districts begin January ministries implementation of decentralization functions 2015 4.a Government Government adopts boundary commission report and March process for local council election in 2016 2015 4.b Government and Adopt Changes in Law No. 7 for Assignment of May 2015 Parliament Decentralized Functions 5.0 MOI and Sector Inter-Ministerial Committee semi-annual meeting June 2015 Ministries discussing district pilot implementation 5.a MOI and Sector Sector Ministries and MoF develop allocation July 2015 Ministries formulas for transfers to districts for decentralized functions 6.0 MOI and Sector Review Development and Assess Progress on November Ministries Decentralization in Pilot Districts 2015 6.a MOI and Sector Inter-Ministerial Committee semi-annual meeting to December Ministries review decentralization progress 2015 7.0 Government Prepare and Hold for Local Council Elections 2016 7.a MOI and civil Institutional capacity assessment and planning at June 2015 / Service district level. Staffing of each district reclassified in Dec. 2017 Commission accordance with service delivery functions (2 phases) 8.0 MOI Draft and promulgate by-law requesting all districts to December
1.f MOI/Sector Ministries Development of public awareness campaign of the decentralization policy, impact on districts and local councils of the Boundary Commission, and timeframe of decentralization and local council elections 2014 2.0 MOI and Relevant Sector Ministries The IMCLG directs the sector ministries to begin process of developing decentralization strategy for their ministry April 2014 2.a MOI and Sector Ministries Sector Ministries appoint a technical team to undertake functional review of their functions May 2014 2.b Vice-President’s Office Inter-ministerial Committee semi-annual meeting to review progress June 2014 3.0 MOI and sector ministries Sector Ministries develop and adopt Concept Note on Decentralization for their ministry and sector July 2014 3.a MOI and Sector Ministries MOI and Sector Ministries identify districts for piloting decentralization August 2014 3.b MOI and Sector Ministries Sector Ministries Complete functional review and identify functions to decentralize on pilot basis September 2014 3.c MOI and Sector Ministries Sector Ministries Complete Action Plan for Piloting Decentralization of Functions October 2014 3.d MOI and Sector Ministries Sector Ministries Complete Strategy for Decentralization of Pilot Districts November 2014 3.e MOI and Sector Ministries Sector Ministries complete review of legal framework gaps and provide to the IMC for review November 2014 3.f Vice-President’s Office Inter-ministerial Committee semi-annual meeting reviews Action Plans and Legal Framework review December 2014 4.0 MOI and sector ministries Sector Ministries and Pilot Districts begin implementation of decentralization functions January 2015 4.a Government Government adopts boundary commission report and process for local council election in 2016 March 2015 4.b Government and Parliament Adopt Changes in Law No. 7 for Assignment of Decentralized Functions May 2015 5.0 MOI and Sector Ministries Inter-Ministerial Committee semi-annual meeting discussing district pilot implementation June 2015 5.a MOI and Sector Ministries Sector Ministries and MoF develop allocation formulas for transfers to districts for decentralized functions July 2015 6.0 MOI and Sector Ministries Review Development and Assess Progress on Decentralization in Pilot Districts November 2015 6.a MOI and Sector Ministries Inter-Ministerial Committee semi-annual meeting to review decentralization progress December 2015 7.0 Government Prepare and Hold for Local Council Elections 2016 7.a MOI and civil Service Commission Institutional capacity assessment and planning at district level. Staffing of each district reclassified in accordance with service delivery functions (2 phases) June 2015 / Dec. 2017 8.0 MOI Draft and promulgate by-law requesting all districts to December