Quarterly Project Review Report DATE : Mar 2015 Award ID : 00072396 Project Title : National Traffic and Transport Strategy 2010-2020 For Kuwait Implementing Partner : Ministry of Interior Period Covered : Jan - Mar 2015 1. Project Issues: Status of Project Risks & Risk Management Open Project Issues & Issue Management Strategy (anticipated problems that could Strategy (issues arising during project affect delivery) : implementation) : Delay of commencement of of the Box Change in technical project manager as well “Out Software” by the successful bidder (TRL as the National Project manager and the due to obtaining legal approvals due to assignment of a new MoI team changes requested by TRL to the contract Delay of the commencement of of the “Out of organising Training” by Box Software” system by the successful “Overseas the successful Bidder (North-western bidder would affect the completion of the University-USA) due to the time MoI took to project on time as per the planned provide list of trainees activities. Delay of organising overseas training by the successful bidder would affect / expect some more delay for the second phase of overseas training. 2. Project Performance OUTPUT 1: Establishment of a National Traffic Information System (NTIS), with Geographical Information System (GIS), for gathering, analysis, reporting and dissemination of relevant data, to permit the true scale, nature and characteristics of traffic problems to be properly defined and remedial measures devised by relevant agencies. 2015 target: Commencement of the successful RFP bidder in Jan 2015. Commencement of the system process and development in Jan 2015. Commencement of protocol to download electronic data and collect data from other sources established. Finalization of the data and development of the website. Commencement of data collection procedures. Development of road safety, congestion, vehicle emission, and police patrol vehicle systems.
Quarterly Project Review Report DATE : Mar 2015 Award ID : 00072396 Project Title : National Traffic and Transport Strategy 2010-2020 For Kuwait Implementing Partner : Ministry of Interior Period Covered : Jan - Mar 2015 1. Project Issues: Status of Project Risks & Risk Management Strategy (anticipated problems that could affect delivery) : Delay of commencement of “Out of the Box Software” by the successful bidder (TRL due to obtaining legal approvals due to changes requested by TRL to the contract of organising “Overseas Training” by the successful Bidder (North-western University-USA) due to the time MoI took to provide list of trainees Open Project Issues & Issue Management Strategy (issues arising during project implementation) : Change in technical project manager as well as the National Project manager and the assignment of a new MoI team Delay of the commencement of “Out of the Box Software” system by the successful bidder would affect the completion of the project on time as per the planned activities. Delay of organising overseas training by the successful bidder would affect / expect some more delay for the second phase of overseas training. 2. Project Performance OUTPUT 1: Establishment of a National Traffic Information System (NTIS), with Geographical Information System (GIS), for gathering, analysis, reporting and dissemination of relevant data, to permit the true scale, nature and characteristics of traffic problems to be properly defined and remedial measures devised by relevant agencies. 2015 target: Commencement of the successful RFP bidder in Jan 2015. Commencement of the system process and development in Jan 2015. Commencement of protocol to download electronic data and collect data from other sources established. Finalization of the data and development of the website. Commencement of data collection procedures. Development of road safety, congestion, vehicle emission, and police patrol vehicle systems.