Location study City of Route 28 (Manassas Bypass) $2,500,000 Steering Committee Location study 27.4% (phase 1 of the Study Godwin Drive Extended approved four alternatives (phase 1 of the Manassas/Prince – (FY2015-16) Study overall study) - This study will evaluate the for detailed analysis. overall study) William County scope, cost, environmental, traffic completed in Consultant conducted travel completed in forecasts, alternative alignments November demand model runs and November and feasibility factors required to analyzed the highest ranked 2017. 2017. NEPA gain approval for Route 28 corridor alternatives against NEPA (phase (phase 2) to be congestion improvements between performance criteria 2) to be completed by the City of Manassas and Fairfax determined by the technical completed by spring 2021. County. committee. Board initiated a spring 2021. Comp Plan Amendment to include the results of the study in the Thoroughfare Plan. Public information meetings were held in Sept. 2017. NEPA process will begin in Spring 2018, with an approximate 36-month timeline. Currently negotiating new task order with new consultant. Additional funds have been requested as part of the NVTA SYP. Potomac Yard Metrorail Station City of $2,000,000 Design The Records of Decision TBD after TBD 100% EIS This project supports (FY2014) (RODs) were issued on Oct contract contract Alexandria – ongoing design and environmental 31 and Nov 1, 2016. The award. award. activities associated with the design-build RFP was development of a new Blue/Yellow issued on November 28, Line Metrorail station at Potomac 2016. Design Build Yard, located between the existing proposals were received in Ronald Reagan Washington March, 2017.City Council National Airport Station and and WMATA Board Braddock Road Station. approved budget increase to $320 million. Contract award forecasted May 2018.
City of Manassas/Prince William County Route 28 (Manassas Bypass) Study – Godwin Drive Extended - This study will evaluate the scope, cost, environmental, traffic forecasts, alternative alignments and feasibility factors required to gain approval for Route 28 corridor congestion improvements between the City of Manassas and Fairfax County. $2,500,000 (FY2015-16) Study Steering Committee approved four alternatives for detailed analysis. Consultant conducted travel demand model runs and analyzed the highest ranked alternatives against performance criteria determined by the technical committee. Board initiated a Comp Plan Amendment to include the results of the study in the Thoroughfare Plan. Public information meetings were held in Sept. 2017. NEPA process will begin in Spring 2018, with an approximate 36-month timeline. Currently negotiating new task order with new consultant. Additional funds have been requested as part of the NVTA SYP. Location study (phase 1 of the overall study) completed in November 2017. NEPA (phase 2) to be completed by spring 2021. Location study (phase 1 of the overall study) completed in November 2017. NEPA (phase 2) to be completed by spring 2021. 27.4% City of Alexandria Potomac Yard Metrorail Station EIS – This project supports ongoing design and environmental activities associated with the development of a new Blue/Yellow Line Metrorail station at Potomac Yard, located between the existing Ronald Reagan Washington National Airport Station and Braddock Road Station. $2,000,000 (FY2014) Design The Records of Decision (RODs) were issued on Oct 31 and Nov 1, 2016. The design-build RFP was issued on November 28, 2016. Design Build proposals were received in March, 2017.City Council and WMATA Board approved budget increase to $320 million. Contract award forecasted May 2018. TBD after contract award. TBD contract award. 100%