Better Services in Your Community Essential Management Infrastructure – – the project has a completed final sketch plan. The design contract has been awarded and the development application lodged. The design for the haul road has been completed. Better services in your community Rehabilitating landfill has had a functional – brief lodged. Building a Better City Improving Tharwa Village firefighting water supply The – – project had a functional brief lodged. Two 15,000 litre tanks have been gifted to Tharwa Village to replace the old tank originally installed in the 1950s. The tanks have been installed to ensure that existing provisions of rural fire fighting water supplies for the village are in place. Caring for our environment Water Quality Improvement contributions to the – – Basin Priority Project Stage 2 - Construction is 15 per cent complete. – Isabella Weir Spillway Upgrades.-.The construction of the Isabella Weir and Wetlands project is progressing well and has reached 75 per cent completion. Planting of the wetlands is expected to commence in late February 2018. The reinforced concrete weir abutments walls are currently being constructed. The project is expected to be completed by the end of 2018. Isabella Weir upgrade and Isabella Wetland Enhancing the protection of endangered species and habitat - The project has completed 50 per cent of the construction. The Mulligans Flat Predator Proof Fence is to commence construction in early February 2018. Molonglo 2 Water Supply, Trunk Sewer and Stormwater Infrastructure Stage 1 – – The project has reached physical completion. – Mugga Lane Rehabilitation of Old Landfill Cells has reached physically – completion. West Belconnen Resource Management Centre Rehabilitation of Landfill this – project is now physically complete. Delivering Health Services Works continued on the redevelopment and reconfiguration of Canberra’s hospitals and healthcare facilities to ensure the availability and viability of quality health care. Some of the key progress to December 2017 was as follows: Better care when you need it More nurse–led Walk in Centres - The development – application has been lodged and construction is programmed to commence in February 2018. Better care when you need it Training our future health workforce - The project – has completed Early Planning. The endorsement of space allocation for the Clinical School on the Canberra Hospital campus is still being finalised.
Better Services in Your Community – Essential Management Infrastructure – the project has a completed final sketch plan. The design contract has been awarded and the development application lodged. The design for the haul road has been completed. Better services in your community – Rehabilitating landfill has had a functional brief lodged. Building a Better City – Improving Tharwa Village firefighting water supply – The project had a functional brief lodged. Two 15,000 litre tanks have been gifted to Tharwa Village to replace the old tank originally installed in the 1950s. The tanks have been installed to ensure that existing provisions of rural fire fighting water supplies for the village are in place. Caring for our environment – Water Quality Improvement – contributions to the Basin Priority Project – Stage 2 - Construction is 15 per cent complete. Isabella Weir Spillway Upgrades.-.The construction of the Isabella Weir and Wetlands project is progressing well and has reached 75 per cent completion. Planting of the wetlands is expected to commence in late February 2018. The reinforced concrete weir abutments walls are currently being constructed. The project is expected to be completed by the end of 2018. Isabella Weir upgrade and Isabella Wetland Enhancing the protection of endangered species and habitat - The project has completed 50 per cent of the construction. The Mulligans Flat Predator Proof Fence is to commence construction in early February 2018. Molonglo 2 – Water Supply, Trunk Sewer and Stormwater Infrastructure – Stage 1 – The project has reached physical completion. Mugga Lane – Rehabilitation of Old Landfill Cells has reached physically completion. West Belconnen Resource Management Centre Rehabilitation of Landfill – this project is now physically complete. Delivering Health Services Works continued on the redevelopment and reconfiguration of Canberra’s hospitals and healthcare facilities to ensure the availability and viability of quality health care. Some of the key progress to December 2017 was as follows: Better care when you need it – More nurse–led Walk in Centres - The development application has been lodged and construction is programmed to commence in February 2018. Better care when you need it – Training our future health workforce - The project has completed Early Planning. The endorsement of space allocation for the Clinical School on the Canberra Hospital campus is still being finalised.