Implementation Plan Assumptions: 6 schools Purchased by District Incorporates Leadership & Accountability Activity When Time Participants Implementation Planning Meeting 1 hour District leaders, Communicate District Expectations Three weeks prior to principals, lead Pre & Post Test Expectations planned start-up remote or teachers Technical readiness site Site Planning Meeting 1 hour with Meeting with each principal each school Principal and lead Two weeks prior to Student selection teachers at each planned start-up Schedule school remote or Identification of District & School Managers site Web-based Introductory Training Prior to initial Remote All potential users Attend Training 1 session training Initial Centralized Training One week prior to 2-3 participants from each school, not to 1 day Daily users planned start-up exceed a total of 15 participants Web-based Introductory Training 1 week after student Remote Daily users start date Attend Training 2 session On Your Way Report 2 weeks after student District leaders, Remote Review of start-up at each school start date principals 90-day Success Forecast 90 days after student Analysis of student progress Remote District leaders start date Predictor of future progress Mid-year Accountability Review 2 hours Review of progress at each school District leaders, 6-month point Planning for continued success and adjust as principals remote or necessary site On-site Consulting Coaching, mentoring As needed 5 days Determined by need Struggling schools identified by district Web-based Training (3 sessions) 2 hours for Determined by need As needed Coaching, mentoring as deemed necessary each session and content Year-end Accountability Review Review student, school, district achievement District leaders, Identify best practices TBD 2 hours principals Survey pre and post tests results Plan for upcoming year Web-based Leadership & Accountability 6 days on-site consulting Service Offerings for 6-school model Web-based Training (6 sessions)
Implementation Plan Assumptions: 6 schools Purchased by District Incorporates Leadership & Accountability Activity When Time Participants Implementation Planning Meeting Communicate District Expectations Pre & Post Test Expectations Technical readiness Three weeks prior to planned start-up 1 hour remote or District leaders, principals, lead teachers Site Planning Meeting Meeting with each principal Student selection Schedule Identification of District & School Managers Two weeks prior to planned start-up 1 hour with each school remote or Principal and lead teachers at each school Web-based Introductory Training Attend Training 1 session Prior to initial training Remote All potential users Initial Centralized Training 2-3 participants from each school, not to exceed a total of 15 participants One week prior to planned start-up 1 day Daily users Web-based Introductory Training Attend Training 2 session 1 week after student start date Remote Daily users On Your Way Report Review of start-up at each school 2 weeks after student start date Remote District leaders, principals 90-day Success Forecast Analysis of student progress Predictor of future progress 90 days after student start date Remote District leaders Mid-year Accountability Review Review of progress at each school Planning for continued success and adjust as necessary 6-month point 2 hours remote or District leaders, principals On-site Consulting Coaching, mentoring Struggling schools identified by district As needed 5 days Determined by need Web-based Training (3 sessions) Coaching, mentoring as deemed necessary As needed 2 hours for each session Determined by need and content Year-end Accountability Review Review student, school, district achievement Identify best practices Survey pre and post tests results Plan for upcoming year TBD 2 hours District leaders, principals Service Offerings for 6-school model Web-based Leadership & Accountability 6 days on-site consulting Web-based Training (6 sessions) site site site