Description Omission Addition Prime Cost pilling 37,800.00 22,585.50 asphalt tanking kitchen fitments 31,541.46 ironmongery 37,136.40 Provisional Sum Water main connection 2,728.80 Electrical main connection 3,160.15 Gas main connection 539.95 Sewer main connection 1,381.10 60,000.00 Day works Telephone call 424.33 Security installation 4,312.50 Contingencies 75,000.00 227,351.29 49,258.90 (49,258.90) 178,092.39 Total Omission. Task 03 3.1. Analyze the situation in which variations might arise in a construction project (use the definition for variations as stipulated in JCT standard form of building contract). Variation
Description Omission Addition Prime Cost pilling asphalt tanking kitchen fitments ironmongery Provisional Sum Water main connection Electrical main connection Gas main connection Sewer main connection Day works Telephone call Security installation Contingencies Total Omission. 37,800.00 22,585.50 31,541.46 60,000.00 424.33 75,000.00 37,136.40 2,728.80 3,160.15 539.95 1,381.10 4,312.50 227,351.29 (49,258.90) 178,092.39 49,258.90 Task 03 3.1. Analyze the situation in which variations might arise in a construction project (use the definition for variations as stipulated in JCT standard form of building contract). Variation