Hydrological Applications, Products and Services WORKPLAN: Area: Activities Actions Outputs Resources Milestones Linkages Member A) APFM: A1 A1 web portal Secretariat APFM AC/MC GWP 1) work with APFM on provide reliable and H. Kim (possibly support in meeting; 4-8 FFI-AG; provision of guidance easy access to E2E using the September CHy AWG and training material on EWS for FF products A2 IFM development; web portal; President; E2E EWSs for Flood (linked to E3 H. Lins Helpdesk) Secretariat Forecasting through the mentioned below); H. Kim for the CoP IFM HelpDesk, and other with easy topics such as A3 access to preparation of guidelines A2 H.Lins available on how to formulate represent CHy AWG Link to E4 materials numerical weather on the APFM AC/MC and prediction information meetings (together technologies for use in flood with the President of and forecasting, consistent CHy); with the FFI-AG Work means Plan of 2016-2019. 2) A3 with end Represent CHy on the implementation of users; APFM AC/MC meetings. new APFM strategy on project development; B) WMO Hydrological B1 B1 Technical Lead AWG Expert Task Team GDPFS Status and Outlook Establish Expert Task Task Team specification Members and established WIGOS / WHOS – (Including Team (ToR and (Chair: A. reports Expert Task September 2017 GFCS seasonal to Seasonal Membership). Jenkins) assessing: Team (Chair: A. .Meeting in Uganda; Related external Hydrological overseen Target Jenkins) 25-29 Sep scientific Prediction): by AWG users and Short progress initiatives Members: their Secretariat reports every year IAHS 1) Oversee the N. Tuteja support for Conference May establishment and work T. Kanyike organising the 2018 of the expert Task Team H. Dixon data Task Team's Reports on system coordinating the pilot work and requirements – phase of the initiative; B2 B2 meetings December 2018 Establish the N. Tuteja modelling 2) Improve the utility of necessary links and Task approaches Secretariat Product delivery sub-seasonal to between this initiative Team support for web portal – forecasts for and other related establishing a December 2018 hydrological and water activities, including: methods WMO website WMO activities capacity and publication Staged completion
WORKPLAN: Area: Hydrological Applications, Products and Services Activities Actions Member Outputs Resources Milestones Linkages A) APFM: 1) work with APFM on provision of guidance and training material on E2E EWSs for Flood Forecasting through the IFM HelpDesk, and other topics such as preparation of guidelines on how to formulate numerical weather prediction information for use in flood forecasting, consistent with the FFI-AG Work Plan of 2016-2019. 2) Represent CHy on the APFM AC/MC meetings. A1 provide reliable and easy access to E2E EWS for FF products (linked to E3 mentioned below); A2 represent CHy AWG on the APFM AC/MC meetings (together with the President of CHy); A3 implementation of new APFM strategy on project development; A1 H. Kim A2 H. Lins H. Kim A3 H.Lins Link to E4 web portal (possibly using the IFM Helpdesk) for the CoP with easy access to available materials and and means with end users; Secretariat support in development; APFM AC/MC meeting; 4-8 September web portal; GWP FFI-AG; CHy AWG President; Secretariat B) WMO Hydrological Status and Outlook (Including to Seasonal Hydrological Prediction): 1) Oversee the establishment and work of the expert Task Team coordinating the pilot phase of the initiative; 2) Improve the utility of sub-seasonal to seasonal forecasts for hydrological and water B1 Establish Expert Task Team (ToR and Membership). B2 Establish the necessary links between this initiative and other related activities, including: WMO activities B1 Task Team (Chair: A. Jenkins) overseen by AWG Members: N. Tuteja T. Kanyike H. Dixon B2 N. Tuteja and Task Team Technical specification reports assessing: Target users and their data modelling approaches methods capacity Lead AWG Members and Expert Task Team (Chair: A. Jenkins) Secretariat support for organising the Task Team's work and meetings Secretariat support for establishing a WMO website and publication Expert Task Team established – September 2017 .Meeting in Uganda; 25-29 Sep Short progress reports every year Conference May 2018 Reports on system requirements – December 2018 Product delivery web portal – December 2018 Staged completion GDPFS WIGOS / WHOS GFCS Related external scientific initiatives IAHS technologies