IMPLEMENTATION PLAN Activity Responsible entity Target Group Start Date Date of Budget (US$) Milestones Expected outputs Completion Component 1: Capacity building and awareness raising on adoption of viable alternative technologies Training needs NOU RAC sector January 2018 December 2018 10,000 Training Training needs for RAC assessment for RAC needs assessment sector identified sector report Capacity building NOU Government January 2018 June 2018 10,000 Training report At least one training for NOU and Ministries workshop for NOU and Environmental other stakeholders on Officers on HFCs HFCs conducted Identifying HFC NOU RAC sector, January 2019 June 2019 10,000 Report on HFC HFC alternative alternative importers, exporters refrigerant refrigerants markets refrigerants markets established markets National workshops NOU Customs January 2019 June 2019 10,000 Workshop At least 4 workshops for for Customs Department, RAC reports Customs Officers and Officers and technicians Refrigeration Technicians Refrigeration conducted Technicians Component 2: Article 4B licensing system Comprehensive NOU Policy Makers, January 2018 December 2018 10,000 Consultancy report National licensing system review of National Importers / updated, HFCs and HFC licensing system for exporters, blends included HFCs, HFC Consumers, alternatives and Distributors products To support NOU Importers/ June 2018 June 2019 10,000 Consultancy report Electronic registry and development of exporters, customs reporting tools prepared electronic registry Department and reporting tools To undertake NOU Customs April2019 June 2019 5,000 Licensing system HFC licensing system period review of Department, Policy review report reviewed in last quarter HFC licensing Makers, of project system Government implementation Ministries Component 3: Technology awareness Identification of 4-8 NOU Private / Public January 2018 February 2019 10,000 Meeting HFC alternative installations companies, organized, installations promoted operating with HFC Number of
IMPLEMENTATION PLAN Activity Responsible entity Target Group Start Date Date of Completion Budget (US$) Milestones Expected outputs Component 1: Capacity building and awareness raising on adoption of viable alternative technologies Training needs assessment for RAC sector NOU RAC sector January 2018 December 2018 10,000 Training needs assessment report Training needs for RAC sector identified Capacity building for NOU and Environmental Officers on HFCs NOU Government Ministries January 2018 June 2018 10,000 Training report At least one training workshop for NOU and other stakeholders on HFCs conducted Identifying HFC alternative refrigerants markets NOU RAC sector, importers, exporters January 2019 June 2019 10,000 Report on HFC refrigerant markets HFC alternative refrigerants markets established National workshops for Customs Officers and Refrigeration Technicians NOU Customs Department, RAC technicians January 2019 June 2019 10,000 Workshop reports At least 4 workshops for Customs Officers and Refrigeration Technicians conducted Component 2: Article 4B licensing system Comprehensive review of National licensing system for HFCs, HFC alternatives and products NOU Policy Makers, Importers / exporters, Consumers, Distributors January 2018 December 2018 10,000 Consultancy report National licensing system updated, HFCs and HFC blends included To support development of electronic registry and reporting tools NOU Importers/ exporters, customs Department June 2018 June 2019 10,000 Consultancy report Electronic registry and reporting tools prepared To undertake period review of HFC licensing system NOU Customs Department, Policy Makers, Government Ministries April2019 June 2019 5,000 Licensing system review report HFC licensing system reviewed in last quarter of project implementation Component 3: Technology awareness Identification of 4-8 installations operating with HFC NOU Private / Public companies, January 2018 February 2019 10,000 Meeting organized, Number of HFC alternative installations promoted