Draw the Predecessor(s) network A 3 --- B --- 4 to C A 6 the D B 9 E B 6 F C,D 6 G D,E 8 Also, H G,F 9 complete the Earliest Earliest Latest Latest identify Activity Finish Start Finish Slack the A critical B path, C and D specify E project F G time. H Activity Immediate Time 152)
Draw the network to the Also, complete the identify the critical path, and specify project time. Activity Immediate Predecessor(s) Time A --- 3 B --- 4 C A 6 D B 9 E B 6 F C,D 6 G D,E 8 H G,F 9 Activity Earliest Earliest Finish Latest Start Latest Finish Slack A B C D E F G H 152)