(a) The identity of the Transmission Facilities, in the Network Operations Model, including TSP and location; (b) The nature of the work, by predefined classifications, to be performed during the proposed Transmission Facilities Outage; (c) The preferred start and finish dates for the proposed Transmission Planned or Maintenance Outage; (d) The time required to: (i) finish the Transmission Planned Outage or Maintenance Outage and (ii) restore the Transmission Facilities to normal operation; (e) Primary and alternate telephone numbers for the Single Point of Contact, as TSP’s described in Section 3.1.4.1, Single Point of Contact, and the name of the individual submitting the information; (f) The scheduling flexibility (i.e., the earliest start date and the latest finish date for the Outage); (g) Any Transmission Facilities that must be out of service to facilitate the TSP’s request; (h) Any remedial actions or special protection systems necessary during the Outage and the contingency that would require the remedial action or relay action; and (i) Any other relevant information related to the proposed Outage or any unusual risks affecting the schedule. 3.1.5.10 Additional Information Requests (1) The requesting TSP shall comply with any ERCOT requests for more information about, or for clarification of, the information submitted by the TSP for a proposed Outage. 3.1.5.11 Evaluation of Transmission Facilities Planned Outage or Maintenance Outage Requests (1) ERCOT shall evaluate requests, approve, or reject Transmission Facilities Planned Outages and Maintenance Outages according to the requirements of this section. ERCOT may approve Outage requests provided the Outage in combination with other proposed Outages does not cause a violation of applicable reliability standards. ERCOT shall reject Outage requests that do not meet the submittal timeline specified in Section 3.1.5.12, Submittal Timeline for Transmission Facility Outage Requests. ERCOT shall consider the following factors in its evaluation: (a) Forecasted conditions during the time of the Outage; (b) Outage plans submitted by Resource Entities and TSPs under Section 3.1, Outage Coordination;
(a) The identity of the Transmission Facilities, in the Network Operations Model, including TSP and location; (b) The nature of the work, by predefined classifications, to be performed during the proposed Transmission Facilities Outage; (c) The preferred start and finish dates for the proposed Transmission Planned or Maintenance Outage; (d) The time required to: (i) finish the Transmission Planned Outage or Maintenance Outage and (ii) restore the Transmission Facilities to normal operation; (e) Primary and alternate telephone numbers for the TSP’s Single Point of Contact, as described in Section 3.1.4.1, Single Point of Contact, and the name of the individual submitting the information; (f) The scheduling flexibility (i.e., the earliest start date and the latest finish date for the Outage); (g) Any Transmission Facilities that must be out of service to facilitate the TSP’s request; (h) Any remedial actions or special protection systems necessary during the Outage and the contingency that would require the remedial action or relay action; and (i) Any other relevant information related to the proposed Outage or any unusual risks affecting the schedule. 3.1.5.10 Additional Information Requests (1) The requesting TSP shall comply with any ERCOT requests for more information about, or for clarification of, the information submitted by the TSP for a proposed Outage. 3.1.5.11 Evaluation of Transmission Facilities Planned Outage or Maintenance Outage Requests (1) ERCOT shall evaluate requests, approve, or reject Transmission Facilities Planned Outages and Maintenance Outages according to the requirements of this section. ERCOT may approve Outage requests provided the Outage in combination with other proposed Outages does not cause a violation of applicable reliability standards. ERCOT shall reject Outage requests that do not meet the submittal timeline specified in Section 3.1.5.12, Submittal Timeline for Transmission Facility Outage Requests. ERCOT shall consider the following factors in its evaluation: (a) Forecasted conditions during the time of the Outage; (b) Outage plans submitted by Resource Entities and TSPs under Section 3.1, Outage Coordination;