Minutes from the previous meeting Zulazfar 14.09.2013 Zulazfar will chair the next QA/QC Meeting. was confirmed by all parties Welding Procedure WPS preparation for leg column KBM1 currently in Fahme 26.08.2013 Specification progress for PQR. Plan out to start on Monday. Sample for PQR will be send to PTS on Monday for mechanical testing. WPS and PQR already submitted to BV, waiting for approval. QA/QC Initiative Mr. Zul recommended in creating user friendly for WPS Zul (weekly) and PQR database for easy retrieval. Mr. Fathul recommended in generating pocket books in Fathul every procedures for easy references. Mr. Fathul will be the lead to generate the data for pocket book. Alizan INFO Mr. Alizan suggested NDT guy to liaise with PMT members regarding cable when doing the NDT/MPI in order to save time. Mr. Nadzif suggested in standardizing the formality for Nadzif NDT reports and also creating profile for NDT. Mr. Kumar requested for a sample. - Mr. Fahme has to come out with new initiatives. Weekly QA No surveillance carried out last week. Surveillance QA Surveillance is planned next week. The group of surveillance has already been re-shuffled. Mr. Kumar suggested to carry out more surveillance at G01 / G02 INFO RIG as quality of workmanship was very poor Surveillance frequently starting from this Monday at EP 6. Frequency at least 1 number of surveillance every 2 weeks. Mr. Kumar urged the QA/QC team to make sure the surveillance is planned.
Minutes from the previous meeting was confirmed by all parties Zulazfar will chair the next QA/QC Meeting. Zulazfar 14.09.2013 Welding Procedure Specification WPS preparation for leg column KBM1 currently in progress for PQR. Plan out to start on Monday. Sample for PQR will be send to PTS on Monday for mechanical testing. WPS and PQR already submitted to BV, waiting for approval. Fahme 26.08.2013 QA/QC Initiative (weekly) Mr. Zul recommended in creating user friendly for WPS and PQR database for easy retrieval. Mr. Fathul recommended in generating pocket books in every procedures for easy references. Mr. Fathul will be the lead to generate the data for pocket book. Mr. Alizan suggested NDT guy to liaise with PMT members regarding cable when doing the NDT/MPI in order to save time. Mr. Nadzif suggested in standardizing the formality for NDT reports and also creating profile for NDT. Mr. Kumar requested for a sample. - Mr. Fahme has to come out with new initiatives. Zul Fathul Alizan Nadzif INFO Weekly QA Surveillance No surveillance carried out last week. QA Surveillance is planned next week. The group of surveillance has already been re-shuffled. Mr. Kumar suggested to carry out more surveillance at RIG as quality of workmanship was very poor frequently starting from this Monday at EP 6. Frequency at least 1 number of surveillance every 2 weeks. Mr. Kumar urged the QA/QC team to make sure the surveillance is planned. G01 / G02 Surveillance INFO