Raise spelling ages Joint INSET across schools AST and 1/99 3/99 Curriculum Programme in place to begin on Project director in half termly Review by Forum at of Y7 pupils Planned programme of screening HoD at materials (£xxx), 1/4/99; clear targets for each meetings with AST and a its meeting of xx/3/99 and intervention by English staff each school INSET/planing time cohort agreed - 75% of year monitoring report to steering including termly testing and review (£xxx) group to have reading age of 10 group of date (from 4/99) by July 98; 90% by July 99 (xx/2/99 meeting) Improve standards Develop programme to involve all AST and 3/99 3/99 Curriculum INSET programme in place Project director in half termly Review by Forum at and the use of subject departments Curriculum materials (£xxx), across relevant schools during meetings with AST and a its meeting of xx/3/99 pupils' literacy deputies at INSET/planing time summer term to implement monitoring report to steering skills in all subjects each school (£xxx from 1/9/99 whereby all group departments have a planned (xx/2/99 meeting) programme of initiatives to target literacy skills with appropriate targets For each area of activity Total resource for this page Total expenditure for this page DfEE expenditure Forum Other expenditure Sept 98 to /99 Sept 98 to March 99 Sept 98 to March 99 expenditure Sept 98 to March 99 Sept 98 to 99 AST - full time 3 months £xxxx £xxxx None None HoD (EN) - 8 days supply £xxxx £ (equiv to 5 supply days) None 3 days covered by existing INSET Curriculum materials £xxxx None £xxxx (from Curriculum deputies - 4 days £xxxx £xxx business cash supply contribution None Totals £ £ £ £ Time line example 1998 1999 Task Sep Oct Nov Dec Jan Feb Mar Development of lit strategy FR Raise reading comprehensive age FR of Y7 students Raise spelling age of Y7 students FR Improve standards and the use of FR pupils literacy in all subjects FR = forum review
Raise spelling ages of Y7 pupils Joint INSET across schools Planned programme of screening and intervention by English staff including termly testing and review of date (from 4/99) AST and HoD at each school 1/99 3/99 Curriculum materials (£xxx), INSET/planing time (£xxx) Programme in place to begin on 1/4/99; clear targets for each cohort agreed - 75% of year group to have reading age of 10 by July 98; 90% by July 99 Project director in half termly meetings with AST and a monitoring report to steering group (xx/2/99 meeting) Review by Forum at its meeting of xx/3/99 Improve standards and the use of pupils' literacy skills in all subjects Develop programme to involve all subject departments AST and Curriculum deputies at each school 3/99 3/99 Curriculum materials (£xxx), INSET/planing time (£xxx INSET programme in place across relevant schools during summer term to implement from 1/9/99 whereby all departments have a planned programme of initiatives to target literacy skills with appropriate targets Project director in half termly meetings with AST and a monitoring report to steering group (xx/2/99 meeting) Review by Forum at its meeting of xx/3/99 For each area of activity Total resource for this page Sept 98 to /99 Total expenditure for this page Sept 98 to March 99 DfEE expenditure Sept 98 to March 99 Forum expenditure Sept 98 to 99 Other expenditure Sept 98 to March 99 AST - full time 3 months HoD (EN) - 8 days supply Curriculum materials Curriculum deputies - 4 days supply £xxxx £xxxx £xxxx £xxxx £xxxx £ (equiv to 5 supply days) None £xxx None None £xxxx (from business cash contribution None None 3 days covered by existing INSET Totals £ £ £ £ Time line example 1998 1999 Task Sep Oct Nov Dec Jan Feb Mar Development of lit strategy FR Raise reading comprehensive age of Y7 students FR Raise spelling age of Y7 students FR Improve standards and the use of pupils literacy in all subjects FR FR = forum review