New Mexico Commercial Vehicle OS/OW Permitting and Routing System Project Schedule No. Task Name Duration Start - End - Pred Resource Days Days after after NTP NTP 1 Project date 1 day 1 1 2 Kickoff meeting 2 days 2 3 1 STATE,PSDC 3 Kickoff meeting 5 days 4 10 2 PSDC notes 4 State 5 days 11 17 3 reviews/approves kickoff meeting notes 5 Milestone 1 17 17 4 6 PSDC stands up 5 days 11 17 3 PSDC development environment 7 State provides PSDC 10 days 11 24 3 STATE with GIS/Restriction data 8 PSDC prepares 5 days 11 17 3 PSDC Project Plan 9 State 5 days 18 24 8 reviews/approves Project Plan 10 Milestone 2 24 24 9 11 Project 5 days 25 30 10 STATE,PSDC Requirements meetings 12 provides PSDC 5 days 31 37 11 STATE with permit and company data 13 PSDC implements 10 days 25 38 6,7 PSDC restrictions provided by State
New Mexico Commercial Vehicle OS/OW Permitting and Routing System Project Schedule No. Task Name Duration Start - Days after NTP End - Days after NTP Pred Resource 1 Project date 1 day 1 1 2 Kickoff meeting 2 days 2 3 1 STATE,PSDC 3 Kickoff meeting notes 5 days 4 10 2 PSDC 4 State reviews/approves kickoff meeting notes 5 days 11 17 3 5 Milestone 1 17 17 4 6 PSDC stands up development environment 5 days 11 17 3 PSDC 7 State provides PSDC with GIS/Restriction data 10 days 11 24 3 STATE 8 PSDC prepares Project Plan 5 days 11 17 3 PSDC 9 State reviews/approves Project Plan 5 days 18 24 8 10 Milestone 2 24 24 9 11 Project Requirements meetings 5 days 25 30 10 STATE,PSDC 12 provides PSDC with permit and company data 5 days 31 37 11 STATE 13 PSDC implements restrictions provided by State 10 days 25 38 6,7 PSDC