with low 20% blocks with lowest enrolment/ enrolment and retentions retention within these blocks. Support to JEPC in 10% evidence based planning for Contextualized strategies for Chalen ‘Vidhyalay Chalayen’ abhiyan lowest performing blocks developed within Vidhayala Chale Chalaye Support to JEPC Monitoring protocols for on monitoring and Vidhalaya chalaye 3% roll out Vidhalaya developed Chale Chalaye drive 30 June 2019 15 days 6 Monitoring report based on 4% field visit to three districts is available 4% Support to districts Concept note developed for on strengthening EMIS based on EMIS workshop gaps identified through field based exercises, reports 3% 10 August from UDISE data 30 days 4 2019 validation exercise Letters issues to district officials EMIS workshop organized. 6% Follow up of EMIS Letters issued to districts on strengthening follow up steps on 9% workshop strengthening EMIS 30th September 30 days 4 2019 Status report on steps taken 6% in districts to strengthen EMIS Total 220 days 38 100%
with low enrolment/ retention within these blocks. Support to JEPC in evidence based planning for ‘Vidhyalay Chalen Chalayen’ abhiyan 20% blocks with lowest enrolment and retentions Contextualized strategies for lowest performing blocks developed within Vidhayala Chale Chalaye 10% Support to JEPC on monitoring and roll out Vidhalaya Chale Chalaye drive Monitoring protocols for Vidhalaya chalaye developed Monitoring report based on field visit to three districts is available 30 June 2019 15 days 6 3% 4% Support to districts on strengthening EMIS based on gaps identified through field based exercises, reports from UDISE data validation exercise Concept note developed for EMIS workshop Letters issues to district officials EMIS workshop organized. 10 August 2019 30 days 4 4% 3% 6% Follow up of EMIS strengthening workshop Letters issued to districts on follow up steps on strengthening EMIS Status report on steps taken in districts to strengthen EMIS 30th September 2019 30 days 4 9% 6% Total 220 days 38 100%