Project/Activity 2 — Increased rainfall could Low Seasonal rain/weather Activities should have N/A Liberia worsen road conditions conditions should be contingencies for impact ability of public Justification: Project taken into account to addressing adverse weather International information campaigns to timeline is short in ensure project goals conditions in the field. Electoral reach remote locations. relation to the risk of are reached without Observation changing weather in issue. (LIEO) Liberia beyond baseline Sub-activity 2.1 conditions. Additionally, Capacity building for the risk to dispute strengthened civil resolution activities is society and social negligible if seasonal accountability patterns are taken into Sub-activity 2.2. account. Therefore, risk of climate impacts to the Public information activity are low. campaigns Project/Activity 2 — Increased rainfall could Low Seasonal rain/weather Activities should have N/A Connect for Peace worsen road conditions conditions should be contingencies for impact ability of public Justification: Project taken into account to addressing adverse weather Project (C4P) information campaigns to timeline is short in ensure project goals conditions in the field. Sub-activity 3.1. reach remote locations. relation to the risk of are reached without Capacity building for changing weather in issue. strengthened civil Liberia beyond baseline society and social conditions. Additionally, accountability the risk to capacity Sub-activity 3.2. building activities is Alternative dispute negligible if seasonal resolution training patterns are taken into and development account. Therefore, risk of climate impacts to the activity are low.
Project/Activity 2 — Liberia International Electoral Observation (LIEO) Sub-activity 2.1 Capacity building for strengthened civil society and social accountability Sub-activity 2.2. Public information campaigns Increased rainfall could worsen road conditions impact ability of public information campaigns to reach remote locations. Low Justification: Project timeline is short in relation to the risk of changing weather in Liberia beyond baseline conditions. Additionally, the risk to dispute resolution activities is negligible if seasonal patterns are taken into account. Therefore, risk of climate impacts to the activity are low. Seasonal rain/weather conditions should be taken into account to ensure project goals are reached without issue. Activities should have contingencies for addressing adverse weather conditions in the field. N/A Project/Activity 2 — Connect for Peace Project (C4P) Sub-activity 3.1. Capacity building for strengthened civil society and social accountability Sub-activity 3.2. Alternative dispute resolution training and development Increased rainfall could worsen road conditions impact ability of public information campaigns to reach remote locations. Low Justification: Project timeline is short in relation to the risk of changing weather in Liberia beyond baseline conditions. Additionally, the risk to capacity building activities is negligible if seasonal patterns are taken into account. Therefore, risk of climate impacts to the activity are low. Seasonal rain/weather conditions should be taken into account to ensure project goals are reached without issue. Activities should have contingencies for addressing adverse weather conditions in the field. N/A