Table 1. Performance Management Thresholds Contract Total EVM IPMR Formats Format 6 (IMS) CFSR CWBS Estimated Value, Implementation 1-5, 7 Subcontractor Data Item Data Item Data Item Then-Year $ (Note (Notes Data Item Flow Down (Note 9) (Note 10) (Note 11) 1) 2,3,4,5,6,7,8) (Note 9) $50M and greater Required Required Required Required Required Required if CCDRs/CSDRs May be tailored are required; $20M and greater See IPMR – optional but less than Required Implementation Required Required otherwise (at Reporting $100M Manual for discretion of thresholds for a specifics PM or Cost subcontract must Working IPT) flow down Required if consistently from if PM elects to CCDRs/CSDRs the contract require EVM Required if PM are required; May be tailored elects to Optional (at Required optional Less than $20M See IPMR require(Or – discretion of PM) >$1M otherwise (at Implementation Optional see discretion of Manual for Note 12) PM or Cost specifics Working IPT) Note: regarding this table are on the next page.
Table 1. Performance Management Thresholds Contract Total Estimated Value, Then-Year $ (Note 1) EVM Implementation (Notes 2,3,4,5,6,7,8) IPMR Formats 1-5, 7 Data Item (Note 9) Format 6 (IMS) Data Item (Note 9) CFSR Data Item (Note 10) CWBS Data Item (Note 11) Subcontractor Flow Down $50M and greater Required Required Required Required Required Reporting thresholds for a subcontract must flow down consistently from the contract $20M and greater but less than $100M Required May be tailored – See IPMR Implementation Manual for specifics Required Required Required if CCDRs/CSDRs are required; optional otherwise (at discretion of PM or Cost Working IPT) Less than $20M Optional (at discretion of PM) if PM elects to require EVM May be tailored – See IPMR Implementation Manual for specifics Required if PM elects to require(Or Optional see Note 12) Required >$1M Required if CCDRs/CSDRs are required; optional otherwise (at discretion of PM or Cost Working IPT) Note: regarding this table are on the next page.