15 State 10 days 46 59 14 STATE reviews/approves preliminary restrictions and routing 16 PSDC implements 15 days 38 58 12 PSDC preliminary permit and company data migration 17 Milestone 3 59 59 15,16 18 PSDC creates 10 days 31 44 11 PSDC Requirements Analysis Document 19 State reviews 10 days 45 58 18 STATE Requirements Analysis Document pass 1 20 PSDC revises 5 days 59 65 19 PSDC Requirements Analysis Document 21 5 days 66 72 20 reviews/approves Requirements Analysis Document 22 Milestone 4 72 72 21 23 PSDC implements 25 days 31 65 11 PSDC I system modifications 24 Phase I testing 15 days 66 86 23 PSDC 25 PSDC migrates 5 days 80 86 24FF PSDC production permit and company data
15 State reviews/approves preliminary restrictions and routing 10 days 46 59 14 STATE 16 PSDC implements preliminary permit and company data migration 15 days 38 58 12 PSDC 17 Milestone 3 59 59 15,16 18 PSDC creates Requirements Analysis Document 10 days 31 44 11 PSDC 19 State reviews Requirements Analysis Document pass 1 10 days 45 58 18 STATE 20 PSDC revises Requirements Analysis Document 5 days 59 65 19 PSDC 21 reviews/approves Requirements Analysis Document 5 days 66 72 20 22 Milestone 4 72 72 21 23 PSDC implements I system modifications 25 days 31 65 11 PSDC 24 Phase I testing 15 days 66 86 23 PSDC 25 PSDC migrates production permit and company data 5 days 80 86 24FF PSDC