The proposed timetable is as follows: No Responsible of Tasks Person cons. days Review of Project and ILO documents (PRODOC, work plans, project reports, SSC ILO materials, etc.) Phone /Skype interviews I Consultant 5 with Project staff, ILO/FUNDAMENTALS, other relevant ILO officers, ABC and key national stakeholders) Inception report Outputs development: Zero version II Consultant 10 Planning of the validation workshop Consultant Validation workshop in with logistic Brasilia III support Integration of comments 2 from the and completion of 0 draft project of deliverables Circulation of the 0 IV ILO Consolidation of 0 comments Integration of comments in the version of the V Consultant 2 deliverables and submission for approval TOTAL 19 Summary schedule: Phase Work Days Dates (tentative) Briefing, desk review and inception 5 days 07-11 November 2016 report Development of deliverables 10 days 14-25 November 2016 Validation workshop and submission of 2 days 30 November 2016 01 December 2016 – the Zero draft
The proposed timetable is as follows: Responsible Person Tasks No of cons. days I Consultant Review of Project and ILO documents (PRODOC, work plans, project reports, SSC ILO materials, etc.) Phone /Skype interviews with Project staff, ILO/FUNDAMENTALS, other relevant ILO officers, ABC and key national stakeholders) Inception report 5 II Consultant Outputs development: Zero version Planning of the validation workshop 10 III Consultant with logistic support from the project Validation workshop in Brasilia Integration of comments and completion of 0 draft of deliverables 2 IV ILO Circulation of the 0 Consolidation of comments 0 V Consultant Integration of comments in the version of the deliverables and submission for approval 2 TOTAL 19 Summary schedule: Phase Work Days Dates (tentative) Briefing, desk review and inception report 5 days 07-11 November 2016 Development of deliverables 10 days 14-25 November 2016 Validation workshop and submission of the Zero draft 2 days 30 November 2016 – 01 December 2016