Background In September of 2013, under a Convenience Contract for management consulting services a State Agency issued a 2nd Tier procurement to select a vendor to provide training program development services to the Agency. After evaluation of all bids a vendor was selected. ABC Training is the name of the vendor. The contract with ABC Training was executed on December 1st. Period of Performance The contract’s period of performance is for one year from December 1, 2013 through November 30, 2014. There is an option to extend the contract for up to 12 months. Statement of Work The original scope of work included these responsibilities that the contractor must perform: 1. Conduct Project Planning Project Plan due no later than 15 days after execution – Communication Plan due no later than 30 days after execution – Status Reports due monthly by the 5th of the month – 2. Define Training Program Requirements Draft Requirements due January 25, 2014 – Draft Training Plan due February 15, 2014 – Facilitated Requirements Review Session TBD – 3. Provide Training Assistance Final Training Plan due April 1, 2014 – Curriculum for 3 Designated Courses Iterative delivery TBD – Logistics Plan due June 1, 2014 – Other Contract Facts Invoicing is based on fixed price per deliverable and is monthly for all deliverables submitted and accepted by the Agency that month.
Background In September of 2013, under a Convenience Contract for management consulting services a State Agency issued a 2nd Tier procurement to select a vendor to provide training program development services to the Agency. After evaluation of all bids a vendor was selected. ABC Training is the name of the vendor. The contract with ABC Training was executed on December 1st. Period of Performance The contract’s period of performance is for one year from December 1, 2013 through November 30, 2014. There is an option to extend the contract for up to 12 months. Statement of Work The original scope of work included these responsibilities that the contractor must perform: 1. Conduct Project Planning Project Plan – due no later than 15 days after execution Communication Plan – due no later than 30 days after execution Status Reports – due monthly by the 5th of the month 2. Define Training Program Requirements Draft Requirements – due January 25, 2014 Draft Training Plan – due February 15, 2014 Facilitated Requirements Review Session – TBD 3. Provide Training Assistance Final Training Plan – due April 1, 2014 Curriculum for 3 Designated Courses – Iterative delivery TBD Logistics Plan – due June 1, 2014 Other Contract Facts Invoicing is based on fixed price per deliverable and is monthly for all deliverables submitted and accepted by the Agency that month.