4.0 The Agricultural Carbon Project Management Plan (PMP) Pest-related issue Envisaged activity Approach to activity Time frame Parties to be Responsible Cost (KShs) implementation involved party 1 Formal start of PMP Launch of the PMP Availability of PMP Already done (27 SCC-Vi, SCC-Vi 180,000 implementation document document presentation March 2012 in Ministries of (Programme – of the document to lead Kisumu & 28 Agriculture, Director, implementers in project March 2012 in Livestock Project areas at Kitale and Kitale) Development & Kisumu Fisheries, ZOCOs, Provincial Head of Field Administration, Operations) farmer group representatives, NEMA, KFS, KEFRI, KARI, KEPHIS, CRF, Agrochemical companies, BAT, Mastermind, Seed companies, Coffee Board of Kenya, CREADIS 2 Crop and livestock Confirmation of priorities in Scrutinizing the PMP Within 1 week SCC-Vi (Project SCC-Vi 240,000 enterprises and specific project areas document and making from circulation (Project respective pests in any necessary of the final PMP ZOCOs, project areas adjustments meetings document ZOCOs, – of SCC-Vi staff, relevant officers, ministry staff and farmer Agroforestry officers group leaders Training Centres), Ministries of Agriculture & Livestock
4.0 The Agricultural Carbon Project Management Plan (PMP) Pest-related issue Envisaged activity Approach to activity implementation Time frame Parties to be involved Responsible party Cost (KShs) 1 Formal start of PMP implementation Launch of the PMP document Availability of PMP document – presentation of the document to lead implementers in project areas at Kitale and Kisumu Already done (27 March 2012 in Kisumu & 28 March 2012 in Kitale) SCC-Vi, Ministries of Agriculture, Livestock Development & Fisheries, Provincial Administration, farmer group representatives, NEMA, KFS, KEFRI, KARI, KEPHIS, CRF, Agrochemical companies, BAT, Mastermind, Seed companies, Coffee Board of Kenya, CREADIS SCC-Vi (Programme Director, Project ZOCOs, Head of Field Operations) 180,000 2 Crop and livestock enterprises and respective pests in project areas Confirmation of priorities in specific project areas Scrutinizing the PMP document and making any necessary adjustments – meetings of SCC-Vi staff, relevant ministry staff and farmer group leaders Within 1 week from circulation of the final PMP document SCC-Vi (Project ZOCOs, officers, Agroforestry Training Centres), Ministries of Agriculture & Livestock SCC-Vi (Project ZOCOs, officers 240,000