M,D,E M1 Integration With Workforce Connection On Line M Services 1.5 ASSUMPTIONS A1 Agency will provide access to technical infrastructure as necessary to begin and continue work on the project and it will need to be established within the first week of the project and maintained throughout the project life cycle Agency will provide content, information, feedback, and approvals as A2 necessary throughout the project life cycle. Agency will make documentation and integration with GeoSolutions A3 available as agreed upon in the project schedule. 1.6 PROJECT In this section identify and describe how each risk will be managed. Include the steps that will be taken to maximize activity that will result in minimizing probability and impact of each risk. SYSTEM INTERGRATION Probability - MEDIUM Impact - SIGNIFICANT Description - INTEGRATION WITH Mitigation Strategy NECESSARY WEB SERVICES HAVE WORKFORCE ALREADY BEEN PROTOTYPED BY NMDWS WITH GEO, CONNECTION ON LINE Contingency Plan SYSTEM - ALTERNATE ON PREMISE OPTIONS WILL BE MADE GEOGRAPHIC AVAILABLE SOLUTIONS SCHEDULE Probability MEDIUM Impact –MEDIUM Description - Mitigation Strategy AN AGILE DEVELOPMENT APPROACH MEETING SCHEDULE Contingency Plan DE-SCOPE OF CONTENT/FEATURES DELIVERING BEFORE WINTER COMMUNICATION Probability MEDIUM Impact –LOW Description -
M,D,E M1 Integration With Workforce Connection On Line Services M 1.5 ASSUMPTIONS A1 Agency will provide access to technical infrastructure as necessary to begin and continue work on the project and it will need to be established within the first week of the project and maintained throughout the project life cycle A2 Agency will provide content, information, feedback, and approvals as necessary throughout the project life cycle. A3 Agency will make documentation and integration with GeoSolutions available as agreed upon in the project schedule. 1.6 In this section identify and describe how each risk will be managed. Include the steps that will be taken to maximize activity that will result in minimizing probability and impact of each risk. SYSTEM INTERGRATION Description - INTEGRATION WITH WORKFORCE CONNECTION ON LINE SYSTEM - GEOGRAPHIC SOLUTIONS Probability - MEDIUM Impact - SIGNIFICANT Mitigation Strategy NECESSARY WEB SERVICES HAVE ALREADY BEEN PROTOTYPED BY NMDWS WITH GEO, Contingency Plan ALTERNATE ON PREMISE OPTIONS WILL BE MADE AVAILABLE SCHEDULE Description - MEETING SCHEDULE DELIVERING BEFORE WINTER Probability –MEDIUM Impact MEDIUM Mitigation Strategy AN AGILE DEVELOPMENT APPROACH Contingency Plan DE-SCOPE OF CONTENT/FEATURES COMMUNICATION Description - Probability –LOW Impact MEDIUM PROJECT