List and Schedule of Deliverables Time from Deliverable Award (2 weeks after EoQ) Title Description Document Progress during previous 3 months including that of each of 12 Reports Quarterly Progress Report the ETWGs due after EoQ 3 Reports due Year End Progress Summary Summary of Progress during previous year relying on Quarterly 1 mo. after Report Reports for Details EoY Final Report of Expert Detailed Report of Claims Analysis & data Collection Y1Q4 Technical Working Group #1 Final Report of Expert Detailed Report of Human Factors/Operations & Safety Y2Q2 Technical Working Group #2 Final Report of Expert Detailed Report of Bus Interfaces/Systems/Maintainability Y2Q2 Technical Working Group #3 Final Report of Expert Detailed Report of Autonomous Systems & Control Y2Q4 Technical Working Group #4 Final Report of Expert Detailed Report of Testing & Certification Y3Q2 Technical Working Group #5 Final Report: Functional Design of Prototype Description of the Design & Development of the prototype test-bed Y3Q4 Operational Prototype Availability of the prototype of a full-scale facility appropriate for the Y3Q1 testing and certification of collision-avoiding buses Physical testing plan that will allow for the measurement of the Final Document: Testing & collision mitigation and collision avoidance performance of Y2Q3 Evaluation Plan autonomous collision avoidance systems on transit buses Documentation of the functional requirements and standards for the Functional Requirements of installation of autonomous collision avoidance systems on transit Y2Q3 Installation Standards buses Document of the functional requirements and standards for the Functional Requirements of retrofitting of autonomous collision avoidance systems on transit Y1Q4 Retrofit Standards buses as sensor, computer and control technology evolves. A computer simulation of the accident scenarios described in Computer Simulation of deliverable #2 above that can be used to test the crash avoidance Y3Q2 Accident Scenarios: control logic and its dynamic actuation by the bus’s brake, throttle and steering controllers.
List and Schedule of Deliverables Deliverable Time from Award (2 weeks after EoQ) Title Description Quarterly Progress Report Document Progress during previous 3 months including that of each of the ETWGs 12 Reports due after EoQ Year End Progress Summary Report Summary of Progress during previous year relying on Quarterly Reports for Details 3 Reports due 1 mo. after EoY Final Report of Expert Technical Working Group #1 Detailed Report of Claims Analysis & data Collection Y1Q4 Final Report of Expert Technical Working Group #2 Detailed Report of Human Factors/Operations & Safety Y2Q2 Final Report of Expert Technical Working Group #3 Detailed Report of Bus Interfaces/Systems/Maintainability Y2Q2 Final Report of Expert Technical Working Group #4 Detailed Report of Autonomous Systems & Control Y2Q4 Final Report of Expert Technical Working Group #5 Detailed Report of Testing & Certification Y3Q2 Final Report: Functional Design of Prototype Description of the Design & Development of the prototype test-bed Y3Q4 Operational Prototype Availability of the prototype of a full-scale facility appropriate for the testing and certification of collision-avoiding buses Y3Q1 Final Document: Testing & Evaluation Plan Physical testing plan that will allow for the measurement of the collision mitigation and collision avoidance performance of autonomous collision avoidance systems on transit buses Y2Q3 Functional Requirements of Installation Standards Documentation of the functional requirements and standards for the installation of autonomous collision avoidance systems on transit buses Y2Q3 Functional Requirements of Retrofit Standards Document of the functional requirements and standards for the retrofitting of autonomous collision avoidance systems on transit buses as sensor, computer and control technology evolves. Y1Q4 Computer Simulation of Accident Scenarios: A computer simulation of the accident scenarios described in deliverable #2 above that can be used to test the crash avoidance control logic and its dynamic actuation by the bus’s brake, throttle and steering controllers. Y3Q2