11 Construction of March collection and processing 120,000 Shopping Post May 2,2016 7,2016 centers 12 Construction of market 800,000 NCB Post July 4,2016 shades 25,2016 13 Procurement Construction of Terminal 24,000, March 7, by regions for NCB Prior May 6,2016 market 000 2016 each terminal market center 13 Procurement Construction of Warehouses June 4, August 5, by regions for 7,200,000 NCB Post for unions 2016 2016 each warehouse 14 Procurement Construction of Warehouses April 2, by regions for 3,750,000 NCB Post June 4, 2016 for primary coops 2016 each primary coops 15 Procurement September October 24, by woreda for Construction of Footbridge 1,550,000 Shopping Post 5,2016 2016 each footbridge
11 Construction of collection and processing centers 120,000 Shopping Post March 7,2016 May 2,2016 12 Construction of market shades 800,000 NCB Post 25,2016 July 4,2016 13 Construction of Terminal market 24,000, 000 NCB Prior March 7, 2016 May 6,2016 Procurement by regions for each terminal market center 13 Construction of Warehouses for unions 7,200,000 NCB Post June 4, 2016 August 5, 2016 Procurement by regions for each warehouse 14 Construction of Warehouses for primary coops 3,750,000 NCB Post April 2, 2016 June 4, 2016 Procurement by regions for each primary coops 15 Construction of Footbridge 1,550,000 Shopping Post September 5,2016 October 24, 2016 Procurement by woreda for each footbridge