Warranty CxA = Commissioning L = Lead RE = Resident Engineer P = Participate A/E = Design Arch/Engineer A = Approve Commissioning Roles & Responsibilities PC = Prime Contractor R = Review O&M = Gov’t Facility O&M O = Optional Category Task Description CxA RE A/E PC O&M Notes Meetings Post-Occupancy User Review Meeting L A O P P Site Periodic Site Visits L A O O P Observations Functional Deferred and/or seasonal Testing L A O P P Test Protocols Technical Issues Resolution Meetings L S O O P Activities Post-Occupancy Warranty Checkup and review of Significant Outstanding L A R P Issues Reports and Final Commissioning Report Amendment L A R R Logs Status Reports L A R R
Warranty CxA = Commissioning RE = Resident Engineer A/E = Design Arch/Engineer PC = Prime Contractor O&M = Gov’t Facility O&M L = Lead P = Participate A = Approve R = Review O = Optional Commissioning Roles & Responsibilities Category Task Description CxA RE A/E PC O&M Notes Meetings Post-Occupancy User Review Meeting L A O P P Site Observations Periodic Site Visits L A O O P Functional Test Protocols Deferred and/or seasonal Testing L A O P P Technical Activities Issues Resolution Meetings L S O O P Post-Occupancy Warranty Checkup and review of Significant Outstanding Issues L A R P Reports and Logs Final Commissioning Report Amendment L A R R Status Reports L A R R