Comp Advanced to Training of 90 OVCs project in tailoring for 10 days completed 100% Account 1st 05/03/05 K 40,894,800 Training of 100 peer educators for 5 days 50 peer educators 50% trained Procurement and distribution of 10 000 288 condoms condoms distributed 3% Procurement of 4 bicycles for condom completed promotion and 100% distribution Undertake poultry as TOTAL K 40,894,800 an IGA Not yet started 0% Project Budget (CRAIDS contribution): K 81 589 522.50 Total justified expenditure to-date: K 37,743,500 % physical completion 50% % expended of CRAIDS contribution 92% GENERAL COMMENTS. Time lag between project launch and funding is due to low withdraw application threshold at the time the project was launched. The community is waiting for their second allocation for them to carry out their remaining activities 4.3 Appendix III: Sample of responses from selected respondents WRITTEN SUBMISSION
Comp Training of 90 OVCs in tailoring for 10 days Training of 100 peer educators for 5 days Procurement and distribution of 10 000 condoms Procurement of 4 bicycles for condom promotion and distribution Undertake poultry as an IGA completed 50 peer educators trained 288 condoms distributed completed Not yet started 100% 50% 3% 100% 0% 1st Advanced to project Account 05/03/05 K 40,894,800 TOTAL K 40,894,800 Project Budget (CRAIDS contribution): K 81 589 522.50 Total justified expenditure to-date: K 37,743,500 % physical completion 50% % expended of CRAIDS contribution 92% GENERAL COMMENTS. Time lag between project launch and funding is due to low withdraw application threshold at the time the project was launched. The community is waiting for their second allocation for them to carry out their remaining activities 4.3 Appendix III: Sample of responses from selected respondents WRITTEN SUBMISSION