Commence marketing activity Position of Caretaker / Groundsman Advertised Demolition and building works complete and Position of Caretaker / Groundsman Filled Bookings for new sports Hub start to be taken on booking spreadsheet New Sports Hub Open Funding Applications Continue Action Plan: The action statement Cost Responsible Completion date Completion of Planning Permission & £ Sub-Committee for New December 2015 Building Regulations Sports Hub - Architect Business Plan Complete £4000 + Sub Committee For 11th January approval VAT Business Plan and FCS 2016 Associates Ltd & CISWO 18th January 2016 Tender issued for demolition & £ Sub-Committee for New 25th January building works Sports Hub - Architect 2016 Opening Ceremony preparations £ Sub-Committee for New January 2016 commence Sports Hub Funding Applications Commence (5% Up to Sub-Committee for New January 2016 – of grants successfully won up to £5k) £5000 Sports Hub + FCS February 2016 Associates & Sam Keighley Closing date for tenders £ Sub-Committee for New January Sports Hub - Architect 2016 Assessment of tender applications £ Sub-Committee for New February 1st and made to prospective builder. Sports Hub Architect 2016 – Solicitor for contract Funding Application Skills embedded £ Sub-Committee for New 2016 Sports Hub Demolition and building works £TBC Sub-Committee for New March 2016 commence Sports Hub Architect – – Appointed builder
Commence marketing activity Position of Caretaker / Groundsman Advertised Demolition and building works complete and Position of Caretaker / Groundsman Filled Bookings for new sports Hub start to be taken on booking spreadsheet New Sports Hub Open Funding Applications Continue Action Plan: The action statement Cost Responsible Completion date Completion of Planning Permission & Building Regulations £ Sub-Committee for New Sports Hub - Architect December 2015 Business Plan Complete approval £4000 + VAT Sub Committee For Business Plan and FCS Associates Ltd & CISWO 11th January 2016 18th January 2016 Tender issued for demolition & building works £ Sub-Committee for New Sports Hub - Architect 25th January 2016 Opening Ceremony preparations commence £ Sub-Committee for New Sports Hub January 2016 Funding Applications Commence (5% of grants successfully won up to £5k) Up to £5000 Sub-Committee for New Sports Hub + FCS Associates & Sam Keighley January 2016 – February 2016 Closing date for tenders £ Sub-Committee for New Sports Hub - Architect January 2016 Assessment of tender applications and made to prospective builder. £ Sub-Committee for New Sports Hub – Architect Solicitor for contract February 1st 2016 Funding Application Skills embedded £ Sub-Committee for New Sports Hub 2016 Demolition and building works commence £TBC Sub-Committee for New Sports Hub – Architect – Appointed builder March 2016