S 07-19-10 By e-mail this date IPC provided notice to the Southern Idaho Study Group of the availability on the IPC ftp site of an updated 19LW3a case and associated dynamic file with the Gateway West project modeled in it. A request was made for a thorough review of the case to ensure that it accurately models the specific year being evaluated. S 07-19-20 By e-mail this date PACE provided notice to the Bridger West Study Group of the availability on the IPC ftp site of an updated 19LW3a case and associated dynamic file. A request was made for a thorough review of the case to ensure that it accurately models the specific year being evaluated. S 08-04-10 By e-mail this date via two separate emails, PACE and IPC informed the Southern Idaho and Bridger West Study Groups that no comments to the 2019 LW base case have been received so the case will be used in the study work as-is. S 08-31-10 By e-mail this date PacifiCorp distributed meeting notes from the 08-24-10 Energy Gateway-Bridger West study group meeting. S 10-26-10 By e-mail this date PacifiCorp distributed the II Project Rating Report for the Gateway West-TOT 4A Project for 30-day review and requested Phase III status. Now that the Gateway West Project as a whole has achieved Phase II status, the individual components of this project will be taken through the rest of the Path Rating Process individually. S 11-09-10 By e-mail this date PacifiCorp submitted four study reports for the Bridger study area for PRG review.
S 07-19-10 By e-mail this date IPC provided notice to the Southern Idaho Study Group of the availability on the IPC ftp site of an updated 19LW3a case and associated dynamic file with the Gateway West project modeled in it. A request was made for a thorough review of the case to ensure that it accurately models the specific year being evaluated. S 07-19-20 By e-mail this date PACE provided notice to the Bridger West Study Group of the availability on the IPC ftp site of an updated 19LW3a case and associated dynamic file. A request was made for a thorough review of the case to ensure that it accurately models the specific year being evaluated. S 08-04-10 By e-mail this date via two separate emails, PACE and IPC informed the Southern Idaho and Bridger West Study Groups that no comments to the 2019 LW base case have been received so the case will be used in the study work as-is. S 08-31-10 By e-mail this date PacifiCorp distributed meeting notes from the 08-24-10 Energy Gateway-Bridger West study group meeting. S 10-26-10 By e-mail this date PacifiCorp distributed the II Project Rating Report for the Gateway West-TOT 4A Project for 30-day review and requested Phase III status. Now that the Gateway West Project as a whole has achieved Phase II status, the individual components of this project will be taken through the rest of the Path Rating Process individually. S 11-09-10 By e-mail this date PacifiCorp submitted four study reports for the Bridger study area for PRG review.