TUESDAY WEDNESDAY THURSDAY FRIDAY SATURDAY SUNDAY MONDAY 1 2 3 4 5 6 7 8 9 Conceptual Design Finished Weather Review Due Station 10 11 12Box module is 13 14 15 16 constructed Finished Flight Payload box is Team Project Flight computer and Computer strength tested- pass Documentation Rev A weather station is Due tested-pass 17 18 19 20 21 22 23 Thermal Testing is conducted, Flight Payload Passes computer was not Thermal Testing operational. Retest required 24 25 26 27 28 29 30Launch Day Payload Weight Weather was Launch was in/turn in Deadline brisk, mid 40s, low to successful, was Flight Readiness Components are slight winds Yank Test Passed unable to reach Review Due zipped tied to the box. Box is complete recovery site due to time Box is complete
SUNDAY MONDAY TUESDAY WEDNESDAY THURSDAY FRIDAY SATURDAY 1 2 3 4 5 Conceptual Design Review Due 6 7 Finished Weather Station 8 9 10 11 Finished Flight Computer 12Box module is constructed Flight computer and weather station is tested-pass 13 14 Payload box is strength tested- pass 15 Team Project Documentation Rev A Due 16 17 18 19 Thermal Testing is conducted, Flight computer was not operational. Retest required 20 21 Payload Passes Thermal Testing 22 23 24 25 26 Flight Readiness Review Due 27 Components are zipped tied to the box. 28 Payload Weight in/turn in Deadline Yank Test Passed Box is complete Box is complete 29 Weather was brisk, mid 40s, low to slight winds 30Launch Day Launch was successful, was unable to reach recovery site due to time