evidence of Kien Giang Coordination mechanism Establish a national mechanism to Approval of Decrees and emissions mitigation - REDD established to support enhance disaster risk reduction and finalisation of studies supporting influence legislation in KG donor engagement in climate change adaption Decision on disaster risk levels increase in the on mangroves and dykes community based disaster coordination to support implementation of incidence and quality of risk management the DRM Law and mangrove 10km of cost effective dyke belts in the southwest increase incidence of dykes protection and mangrove Satisfactory progress in Mekong Delta and mangroves 4.5km of protective fences rehabilitation structures are implementation of the two (demonstration sites) installed to support Completion of completed. comprehensive policy packages mangrove regeneration in Development Bank Climate on water resources Kien Giang design and approval of Change Impact in the Completion of down-scaled climate management and coastal area phase II of GTZ cooperation Mekong Delta change projections for Vietnam co-management. (for implementation start Support to An Giang and Commencement of a pilot to apply 2011) Ca Mau mobilised under down-scaled projections to inform Approval by GOV for an expanded climate provincial planning development and change program CSIRO down-scale Preliminary results on potential implementation in 2015 of decision made and progress projections commence in greenhouse gas emission reduction priority policy actions addressing towards mitigation support partnership with the from the adoption of low-carbon rice 8 strategic tasks of NCCS Mitigation target met Ministry of Natural production techniques Results on GHG emission (emission reduction Resources and reduction and increased profit through improved Environment’s science Mobilisation of the Distribution figures from the adoption of energy efficiency, institute Efficiency Project in partnership with rice production adoption of clean the Bank techniques verified technologies and Ensure all new Australian Value chain analysis to Mobilisation of a Climate Innovation agricultural production) ODA in Vietnam is Approval of a delivery “climate identify low-carbon Centre in Vietnam to support small Vietnam Climate Innovation proofed” strategy to Australia’s pathways in agricultural to medium sized enterprise Centre mobilised and climate change production completed development in clean technologies operational engagement in Vietnam
increase in the incidence and quality of and mangrove belts in the southwest Mekong Delta Mitigation target met (emission reduction through improved energy efficiency, adoption of clean technologies and agricultural production) evidence of Kien Giang emissions mitigation - REDD influence legislation in KG on mangroves and dykes increase incidence of dykes and mangroves (demonstration sites) design and approval of phase II of GTZ cooperation (for implementation start 2011) decision made and progress towards mitigation support Ensure all new Australian ODA in Vietnam is “climate proofed” Coordination mechanism established to support donor engagement in community based disaster risk management 4.5km of protective fences installed to support mangrove regeneration in Kien Giang Support to An Giang and Ca Mau mobilised under an expanded climate change program Approval of a delivery strategy to Australia’s climate change engagement in Vietnam Completion of Development Bank Climate Change Impact in the Mekong Delta CSIRO down-scale projections commence in partnership with the Ministry of Natural Resources and Environment’s science institute Value chain analysis to identify low-carbon pathways in agricultural production completed Establish a national mechanism to enhance disaster risk reduction and climate change adaption coordination 10km of cost effective dyke protection and mangrove rehabilitation structures are completed. Completion of down-scaled climate change projections for Vietnam Commencement of a pilot to apply down-scaled projections to inform provincial planning Preliminary results on potential greenhouse gas emission reduction from the adoption of low-carbon rice production techniques Mobilisation of the Distribution Efficiency Project in partnership with the Bank Mobilisation of a Climate Innovation Centre in Vietnam to support small to medium sized enterprise development in clean technologies Approval of Decrees and finalisation of studies supporting Decision on disaster risk levels to support implementation of the DRM Law Satisfactory progress in implementation of the two comprehensive policy packages on water resources management and coastal area co-management. Approval by GOV for development and implementation in 2015 of priority policy actions addressing 8 strategic tasks of NCCS Results on GHG emission reduction and increased profit figures from the adoption of rice production techniques verified Vietnam Climate Innovation Centre mobilised and operational