formulate more responsive indicators. 1.12: Undertake Completed. International international study tour study tour was undertaken in for lessons learnt and May 2011 for lesson learnt and experience sharing on experience sharing on future further improving the improving the effectiveness and effectiveness and efficiency of ODA efficiency of ODA management. The mission was management and led by the Director-General of coordination, and DIC/MPI, participated by operationalizing RBM Deputy DGs and One Stop Service Centre representatives from Divisions within DIC. 1.13: Prepare and Completed. Every beginning of circulate 2011 training the year, DIC sent out its annual calendar to be organized training calendar to all IPs to all UNDP supported projects 1.15: Develop and Completed. ODA Decree 75 disseminate advocacy and DIC’s mandate, procedures tools for NIM & for expert clearance, Visa operationalization of request etc were printed and Vienaitne Declaration for disseminated Aid Effectiveness in Lao PDR Activity Result 2. Government M&E requirements established for nationally implemented projects and rolled out 2.1: Conduct government Completed. At least once every Activity Result 2 sub-total: field monitoring missions quarter, DIC conducted a field monitoring visit to ODA project sites
formulate more indicators. 1.12: Undertake international study tour for lessons learnt and experience sharing on further improving the effectiveness and efficiency of ODA management and coordination, and operationalizing RBM One Stop Service Centre Completed. International study tour was undertaken in May 2011 for lesson learnt and experience sharing on future improving the effectiveness and efficiency of ODA management. The mission was led by the Director-General of DIC/MPI, participated by Deputy DGs and representatives from Divisions within DIC. 1.13: Prepare and circulate 2011 training calendar to be organized to all UNDP supported projects Completed. Every beginning of the year, DIC sent out its annual training calendar to all IPs 1.15: Develop and disseminate advocacy tools for NIM & operationalization of Vienaitne Declaration for Aid Effectiveness in Lao PDR Completed. ODA Decree 75 and DIC’s mandate, procedures for expert clearance, Visa request etc were printed and disseminated Activity Result 2. Government M&E requirements established for nationally implemented projects and rolled out 2.1: Conduct government field monitoring missions Activity Result 2 sub-total: Completed. At least once every quarter, DIC conducted a field monitoring visit to ODA project sites responsive