25 PSDC migrates 5 days 80 86 24FF PSDC production permit and company data 26 PSDC stands up 10 days 73 86 24FF PSDC Production Environment 27 PSDC creates Phase 30 days 45 86 24FF I user documentation and help 28 Phase I Training 10 days 87 100 24 STATE,PSDC 29 Phase I phased 1 day 101 101 28 STATE,PSDC launch 30 Milestone 5 101 101 29 31 I user 65 days 102 192 30 STATE,PSDC experience 32 Phase I bug fixes and 15 days 193 213 31 PSDC modifications 33 Phase I acceptance 5 days 214 220 32 STATE testing 34 Phase I closeout 16 days 221 242 33 STATE,PSDC 35 Milestone 6 242 242 34 36 PSDC implements 30 days 221 262 33 PSDC Phase II system modifications 37 Phase II Testing 15 days 263 283 36 PSDC 38 Phase II Training 5 days 284 290 37 STATE,PSDC 39 Phase II phased 1 day 291 291 38 launch 40 Milestone 7 291 291 39 41 Phase II user 65 days 292 382 40 experience
25 PSDC migrates production permit and company data 5 days 80 86 24FF PSDC 26 PSDC stands up Production Environment 10 days 73 86 24FF PSDC 27 PSDC creates Phase I user documentation and help 30 days 45 86 24FF 28 Phase I Training 10 days 87 100 24 STATE,PSDC 29 Phase I phased launch 1 day 101 101 28 STATE,PSDC 30 Milestone 5 101 101 29 31 I user experience 65 days 102 192 30 STATE,PSDC 32 Phase I bug fixes and modifications 15 days 193 213 31 PSDC 33 Phase I acceptance testing 5 days 214 220 32 STATE 34 Phase I closeout 16 days 221 242 33 STATE,PSDC 35 Milestone 6 242 242 34 36 PSDC implements Phase II system modifications 30 days 221 262 33 PSDC 37 Phase II Testing 15 days 263 283 36 PSDC 38 Phase II Training 5 days 284 290 37 STATE,PSDC 39 Phase II phased launch 1 day 291 291 38 40 Milestone 7 291 291 39 41 Phase II user experience 65 days 292 382 40