Planned Actual Description(Days from of Project Milestone Current Status Appointed Date) Financial Scheduled Financial Months) Revised Date Progress Date Progress 180th day from Appointed Date i.e. September 27, 2014, Milestone I 10.00% 12.20% Construction works commenced 27-09-2014 27-09-2014 and minimum expenditure is 10% of total capital cost. day from Appointed date i.e. March 31, 2015, Construction of Milestone II 25.00% 27.54% all Bridges commenced and 31-03-2015 31-03-2015 minimum expenditure is 25% of total capital cost. 730th day from Appointed Date Till 30,2017 i.e. March 30, 2016, the cumulative Construction of all Project Milestone III 75.00% 48.69% 15.00 financial Facilities commenced and 31-03-2016 30-06-2017 progress is minimum expenditure is 75% of total capital cost set forth in the % Financial Package. day from Appointed Date Scheduled Completion 100.00% 15.00 i.e.(Six Laning Completed in 26-09-2016 27-12-2017 accordance with CA)
Project Milestone Description(Days from Appointed Date) Planned Actual of Months) Current Status Financial Progress Scheduled Date Financial Progress Revised Date Milestone I 180th day from Appointed Date i.e. September 27, 2014, Construction works commenced and minimum expenditure is 10% of total capital cost. 10.00% 27-09-2014 12.20% 27-09-2014 Milestone II day from Appointed date i.e. March 31, 2015, Construction of all Bridges commenced and minimum expenditure is 25% of total capital cost. 25.00% 31-03-2015 27.54% 31-03-2015 Milestone III 730th day from Appointed Date i.e. March 30, 2016, Construction of all Project Facilities commenced and minimum expenditure is 75% of total capital cost set forth in the Financial Package. 75.00% 31-03-2016 48.69% 30-06-2017 15.00 Till 30,2017 the cumulative financial progress is % Scheduled Completion day from Appointed Date i.e.(Six Laning Completed in accordance with CA) 100.00% 26-09-2016 27-12-2017 15.00