The Contractor, in conjunction with the Phase Two Implementation group must: Develop and finalise Organisation accounts; and Test and finalise configuration parameters. Policy / process development The Contractor, in conjunction with the Phase Two Implementation group must review, agree and finalise: user accounts; workflows; templates; reports; and training timetable per Organisation. Deployment The Contractor, in conjunction with the Phase Two Implementation group must, agree, finalise and: Provide marketing, branding and communication; Provide update communications to Suppliers; Provide availability of support and service for Supplier registration; Provide transition training to all Phase Two users not more than 4 weeks before they go live on the eProcurementNI Service; and Undertake data transfer; Go live The Contractor, must make available to, Two Buyer Organisations: The finalised service configuration. Post go-live support The Contractor, in conjunction with the Phase Two Implementation group must: Provide the option of on-site additional support including floor walkers, on each live site; and
The Contractor, in conjunction with the Phase Two Implementation group must: Develop and finalise Organisation accounts; and Test and finalise configuration parameters. Policy / process development The Contractor, in conjunction with the Phase Two Implementation group must review, agree and finalise: user accounts; workflows; templates; reports; and training timetable per Organisation. Deployment The Contractor, in conjunction with the Phase Two Implementation group must, agree, finalise and: Provide marketing, branding and communication; Provide update communications to Suppliers; Provide availability of support and service for Supplier registration; Provide transition training to all Phase Two users not more than 4 weeks before they go live on the eProcurementNI Service; and Undertake data transfer; Go live The Contractor, must make available to, Two Buyer Organisations: The finalised service configuration. Post go-live support The Contractor, in conjunction with the Phase Two Implementation group must: Provide the option of on-site additional support including floor walkers, on each live site; and