1.6.4 Institutional stakeholders Institutional 5 workshop prioritization report 1.6.4 Report on E&S priorities Consultant Month 23 SESA 15 Prioritization report 1.7 Assessment Gap analysis of REDD+ Consultant / Months Progress report 20 1.7.1 candidate strategy EPA - FDA 24 and 25 options vis-à-vis E&S priorities 1.7.2 Refinement of REDD+ SESA consultants candidate strategy coordinate with REDD+ options strategy consultants 1.7.3 Assessment of other 30 E&S risks associated with refined candidate strategy options 1.7.4 Assessment report on Consultant of Month 26 REDD+ Strategy NA - Report and consultation candidate REDD+ REDD+ - 27 options to be carried out by strategy options Strategy REDD+ strategy consultants 1.7.5 Stakeholder validation of REDD+ strategy options 1.8 Environmental and Social Management Framework 1.8.1 WB Safeguards Policies WB Month 0 Updated NA Triggered R-PP level Integrated Safeguards Data Sheet (ISDS) 1.8.2 Preparation, disclosure EPA - FDA Month 16 ToR NA
1.6.4 Institutional stakeholders workshop Institutional prioritization report 5 1.6.4 Report on E&S priorities Consultant Month 23 SESA Prioritization report 15 1.7 Assessment 1.7.1 Gap analysis of REDD+ candidate strategy options vis-à-vis E&S priorities Consultant / EPA - FDA Months 24 and 25 Progress report 20 1.7.2 Refinement of REDD+ candidate strategy options SESA consultants coordinate with REDD+ strategy consultants 1.7.3 Assessment of other E&S risks associated with refined candidate strategy options 30 1.7.4 Assessment report on candidate REDD+ strategy options Consultant of REDD+ Strategy Month 26 - 27 REDD+ Strategy options NA - Report and consultation to be carried out by REDD+ strategy consultants 1.7.5 Stakeholder validation of REDD+ strategy options 1.8 Environmental and Social Management Framework 1.8.1 WB Safeguards Policies Triggered R-PP level WB Month 0 Updated Integrated Safeguards Data Sheet (ISDS) NA 1.8.2 Preparation, disclosure EPA - FDA Month 16 ToR NA