distraction from mobile phones to the EESC. Motorcycle safety Roads, Engage safety specialist. 300,000 86,788 package State Growth – infrastructure safety improvements Vulnerable Road State Roads, Two of the four Final two projects to be 2,500,000 1,892,793 User Program State Growth outstanding projects completed next quarter. 2013-2017 completed to be paid – next quarter. Vulnerable Road Roads 2,500,000 0 User Program State Growth One project underway. Projects’ design plans to be 2017-2022 Grant deeds in process for finalised next quarter for three projects. 11 projects. Esk Main Road State Roads, Final seal and line marking Overly high contract prices 5,860,000 5,085,666 shoulder sealing, State Growth to be done 2018-19 received; after site edge line marking construction season. inspection State Roads and safety decided to delay final seal improvements to 2018-19 construction year to include in reseal program in order to get better pricing. Lyell Highway, State Roads, Final seal and line marking 1,272,000) 1,097,696 south of Hamilton State Growth completed to be paid – shoulder sealing next quarter. Lyell Highway State Roads Construction be $4,000,000 2,458,753 Ouse to State Growth Construction started completed by end April. Strickland Road January. Midland Highway State Roads, Projects progressing on the Continuation of projects. 20,000,000 14,115,733 Safety State Growth 10 year infrastructure Improvements upgrade. Safe Vehicles Project Responsibility Status Milestones achieved Milestones planned Comments Budget YTD $
distraction from mobile phones to the EESC. Motorcycle safety package – infrastructure safety improvements Roads, State Growth Engage safety specialist. 300,000 86,788 Vulnerable Road User Program 2013-2017 State Roads, State Growth Two of the four outstanding projects completed – to be paid next quarter. Final two projects to be completed next quarter. 2,500,000 1,892,793 Vulnerable Road User Program 2017-2022 Roads State Growth One project underway. Grant deeds in process for three projects. Projects’ design plans to be finalised next quarter for 11 projects. 2,500,000 0 Esk Main Road shoulder sealing, edge line marking and safety improvements State Roads, State Growth Final seal and line marking to be done 2018-19 construction season. Overly high contract prices received; after site inspection State Roads decided to delay final seal to 2018-19 construction year to include in reseal program in order to get better pricing. 5,860,000 5,085,666 Lyell Highway, south of Hamilton shoulder sealing State Roads, State Growth Final seal and line marking completed – to be paid next quarter. 1,272,000) 1,097,696 Lyell Highway Ouse to Strickland Road State Roads State Growth Construction started January. Construction be completed by end April. $4,000,000 2,458,753 Midland Highway Safety Improvements State Roads, State Growth Projects progressing on the 10 year infrastructure upgrade. Continuation of projects. 20,000,000 14,115,733 Safe Vehicles Project Responsibility Status Milestones achieved Milestones planned Comments Budget YTD $