Timeline Timeline for the analysis, design, development, formative evaluation, implementation, and summative evaluation will be approximately seven months. The table below lists the preliminary major milestones and projected timeline for development of a MLI Trainer Est. Due Milestones Deliverables Date Phase 1 Planning – X 1.1 Form project concept Project idea final draft 10/31/2013 X 1.2 Finalize project proposal IDD v 0.1 12/17/2013 Brief project X 1.3 Solicit project stakeholders (MLIMO/SMEs) outline/general scope 4/23/2014 Solicit expertise/input IDD v 0.2 1.4 Meet with project advisor (Phase 1 overview) Preliminary Capstone 5/16/2014 Proposal Phase 2 Analysis Phase – Project launch briefing 2.1 Brief stakeholders on project details (PPT) 5/30/2014 IDD v 0.3 Document review Interviews 2.2 Organizational needs analysis Resources/constraints 6/15/2014 report Findings report Learner survey data 2.3 Learner and environment analysis Learner needs assessment 6/30/2014 Findings report 2.4 Refine task analysis and objective statements --- 7/3/2014
Timeline Timeline for the analysis, design, development, formative evaluation, implementation, and summative evaluation will be approximately seven months. The table below lists the preliminary major milestones and projected timeline for development of a MLI Trainer Milestones Deliverables Est. Due Date Phase 1 – Planning X 1.1 Form project concept Project idea final draft 10/31/2013 X 1.2 Finalize project proposal IDD v 0.1 12/17/2013 X 1.3 Solicit project stakeholders (MLIMO/SMEs) Brief project outline/general scope Solicit expertise/input 4/23/2014 1.4 Meet with project advisor (Phase 1 overview) IDD v 0.2 Preliminary Capstone Proposal 5/16/2014 Phase 2 – Analysis Phase 2.1 Brief stakeholders on project details Project launch briefing (PPT) IDD v 0.3 5/30/2014 2.2 Organizational needs analysis Document review Interviews Resources/constraints report Findings report 6/15/2014 2.3 Learner and environment analysis Learner survey data Learner needs assessment Findings report 6/30/2014 2.4 Refine task analysis and objective statements --- 7/3/2014