property modifications is likely to affect between 10 and 20 property owners A range of businesses are located below the rock fall area. Some have built properties adjacent to or in boundary with a potential land slip on one side but on the other side over While there will the tunnel exit and Bruce Street, commuters Residents / home be no relocations / and pedestrians have no protection from rock resettlement Private fall. Consequently the tunnel will closed to all Sendal traffic during the construction phase (approx however, (Business, Tunnel Rock five months). Alternate arrangements have Business owners thousands of Residential, Fall already been made with the traffic department / operators pedestrians and Church) of the Royal Grenada Police Force and Cabinet Mitigation Motoring and motor traffic will Government is also involved to allow for some changes in the road ordinance to facilitate this project. A pedestrian public be severely joint PR campaign by the traffic department affected and the PCU is expected to commenced in February, 2015 to give the public the relevant information on the likely changes in the new traffic arrangements Tenure issues are completed. Every home Beausejour owner has their respective plot of land. The Relocated road infrastructure has already been established. There is expected to be no issue of Community Residents / home Government encroachment. The Social Development owners 27 home owners and Specialist with the DVRP is constantly /households Private monitoring the situation and is in constant vulnerability contact with community residents to ensure that all their concerns are noted before , during Mitigation and after construction Tenure issues are completed. Every home owner has their respective plot of land. The La Sagesse road infrastructure has already been Relocated established. There is expected to be no issue of Community Residents / home encroachment. Additionally, all other utilities Government owners 33 home owners are also available to community residents. and Private The Social Development Specialist with the /households DVRP is constantly monitoring the situation Vulnerability and is in constant contact with community Mitigation residents to ensure that all their concerns are noted before , during and after construction Additional Financing Detailed Description of Modified or New Project Activities - (January 2015) Component 1: Prevention and Adaptation Investments
property modifications is likely to affect between 10 and 20 property owners Sendal Tunnel Rock Fall Mitigation Residents / home Business owners / operators Motoring and pedestrian public While there will be no relocations / resettlement however, thousands of pedestrians and motor traffic will be severely affected Private (Business, Residential, Church) Government A range of businesses are located below the rock fall area. Some have built properties adjacent to or in boundary with a potential land slip on one side but on the other side over the tunnel exit and Bruce Street, commuters and pedestrians have no protection from rock fall. Consequently the tunnel will closed to all traffic during the construction phase (approx five months). Alternate arrangements have already been made with the traffic department of the Royal Grenada Police Force and Cabinet is also involved to allow for some changes in the road ordinance to facilitate this project. A joint PR campaign by the traffic department and the PCU is expected to commenced in February, 2015 to give the public the relevant information on the likely changes in the new traffic arrangements Beausejour Relocated Community vulnerability Mitigation Residents / home owners /households 27 home owners Government and Private Tenure issues are completed. Every home owner has their respective plot of land. The road infrastructure has already been established. There is expected to be no issue of encroachment. The Social Development Specialist with the DVRP is constantly monitoring the situation and is in constant contact with community residents to ensure that all their concerns are noted before , during and after construction La Sagesse Relocated Community Vulnerability Mitigation Residents / home owners /households 33 home owners Government and Private Tenure issues are completed. Every home owner has their respective plot of land. The road infrastructure has already been established. There is expected to be no issue of encroachment. Additionally, all other utilities are also available to community residents. The Social Development Specialist with the DVRP is constantly monitoring the situation and is in constant contact with community residents to ensure that all their concerns are noted before , during and after construction Detailed Description of Modified or New Project Activities - Additional Financing (January 2015) Component 1: Prevention and Adaptation Investments