Fairfax County VA Route 28 Widening Prince $5,000,000 PE and Design: Project PIM 2023 Late 2018 or 38.7% – William County Line to Route 29 anticipated in early 2018. UPC 108720 (FY2015-16) Environmental early 2019 - Widen from 4 to 6 lanes including Based on the traffic study Study intersection improvements and and the capacity needs, pedestrian/bicycle facilities. may need to consider some adjustments to the scope of the project. Environmental: NTP for the Cultural Resources section of NEPA documentation issued on 10/20/16. Archeological survey ongoing; will be finalized after design consultant identifies all potential SWM locations. Traffic: NTP issued 2016, counts completed in May 2016, draft traffic report review completed and under review at VDOT. Utility Designation: NTP given to consultant in March 2016. Utility designation survey completed in May 2016. Geotech: NTP for Phase II Geotechnical work issued on 12/21/16. Survey ongoing. Geotechnical studies will be completed after design consultant identifies all potential SWM locations.
Fairfax County UPC 108720 VA Route 28 Widening – Prince William County Line to Route 29 - Widen from 4 to 6 lanes including intersection improvements and pedestrian/bicycle facilities. $5,000,000 (FY2015-16) PE and Environmental Study Design: Project PIM anticipated in early 2018. Based on the traffic study and the capacity needs, may need to consider some adjustments to the scope of the project. Environmental: NTP for the Cultural Resources section of NEPA documentation issued on 10/20/16. Archeological survey ongoing; will be finalized after design consultant identifies all potential SWM locations. Traffic: NTP issued 2016, counts completed in May 2016, draft traffic report review completed and under review at VDOT. Utility Designation: NTP given to consultant in March 2016. Utility designation survey completed in May 2016. Geotech: NTP for Phase II Geotechnical work issued on 12/21/16. Survey ongoing. Geotechnical studies will be completed after design consultant identifies all potential SWM locations. 2023 Late 2018 or early 2019 38.7%