Thu Thu Milestone Sign-Off 0 days 6/22/17 6/22/17 Mon Thu MPS Reassessment (IPST2007) 9 days 7/3/17 7/13/17 Agency compiles list of changes requested Mon Mon 1 day during the reassessment and sends to Contractor 7/3/17 7/3/17 Contractor conducts the MPS reassessment Mon Thu 4 days Workshop 7/10/17 7/13/17 Contractor works during the afternoons to Mon Thu 4 days facilitate identified changes 7/10/17 7/13/17 DELIVERABLE: Changes to the MPS as identified Thu Thu 0 days during the reassessment session 7/13/17 7/13/17 Thu Thu Milestone Sign-Off 0 days 7/13/17 7/13/17 Mon Thu CAD Reassessment (IPST2006) 14 days 7/3/17 7/20/17 Agency compiles list of changes requested Mon Mon 1 day during the reassessment and sends to Contractor 7/3/17 7/3/17 Contractor conducts the CAD reassessment Mon Thu 4 days Workshop 7/17/17 7/20/17 Contractor during the afternoons to Wed Mon 4 days facilitate identified changes 7/5/17 7/10/17 DELIVERABLE: Changes to the CAD as identified Mon Mon 0 days during the reassessment session 7/10/17 7/10/17 Mon Mon Milestone Sign-Off 0 days 7/10/17 7/10/17 Fri Fri CAD/MPS Project Closure 1 day 7/14/17 7/14/17 Agency and Contractor verify all deliverables Fri Fri have been delivered and all training sessions have 1 day 7/14/17 7/14/17 been completed.
Milestone Sign-Off 0 days Thu 6/22/17 Thu 6/22/17 MPS Reassessment (IPST2007) 9 days Mon 7/3/17 Thu 7/13/17 Agency compiles list of changes requested during the reassessment and sends to Contractor 1 day Mon 7/3/17 Mon 7/3/17 Contractor conducts the MPS reassessment Workshop 4 days Mon 7/10/17 Thu 7/13/17 Contractor works during the afternoons to facilitate identified changes 4 days Mon 7/10/17 Thu 7/13/17 DELIVERABLE: Changes to the MPS as identified during the reassessment session 0 days Thu 7/13/17 Thu 7/13/17 Milestone Sign-Off 0 days Thu 7/13/17 Thu 7/13/17 CAD Reassessment (IPST2006) 14 days Mon 7/3/17 Thu 7/20/17 Agency compiles list of changes requested during the reassessment and sends to Contractor 1 day Mon 7/3/17 Mon 7/3/17 Contractor conducts the CAD reassessment Workshop 4 days Mon 7/17/17 Thu 7/20/17 Contractor during the afternoons to facilitate identified changes 4 days Wed 7/5/17 Mon 7/10/17 DELIVERABLE: Changes to the CAD as identified during the reassessment session 0 days Mon 7/10/17 Mon 7/10/17 Milestone Sign-Off 0 days Mon 7/10/17 Mon 7/10/17 CAD/MPS Project Closure 1 day Fri 7/14/17 Fri 7/14/17 Agency and Contractor verify all deliverables have been delivered and all training sessions have been completed. 1 day Fri 7/14/17 Fri 7/14/17