water populations during project development, providing a mobilization and might be affected thorough analysis of possible retention by poorly environmental impacts of interventions, infrastructures managed and and their associated best management lead to designed water practices and mitigation strategies. unanticipated mobilisation EIA regulation will be applied Djibouti’s environmental strategies. during project implementation. impacts 4 The participatory Local The participatory approach and Operational P = 2 approach could populations, community training components are I = 2 be ineffective particularly central to the activities and will project’s due to lack of women, could be include awareness-raising at all stages of community marginalized in implementation, targeted training and the ownership or decision-making availability of technical expertise. Most lack of and planning community investments targeted by the understanding during project projects (micro-dams, tree-planting, etc.) on the part of implementation. are relatively simple in their technical implementers design and implementable in a and beneficiaries reasonable timeframe (up to 1 year, as opposed to several years). For example, it is expected that the Catchment Management Committees and Water Point Management Committees will be trained and will start to provide
water mobilization and retention infrastructures lead to unanticipated environmental impacts populations might be affected by poorly managed and designed water mobilisation strategies. during project development, providing a thorough analysis of possible environmental impacts of interventions, and their associated best management practices and mitigation strategies. Djibouti’s EIA regulation will be applied during project implementation. 4 The participatory approach could be ineffective due to lack of community ownership or lack of understanding on the part of implementers and beneficiaries Local populations, particularly women, could be marginalized in decision-making and planning during project implementation. The participatory approach and community training components are central to the project’s activities and will include awareness-raising at all stages of implementation, targeted training and the availability of technical expertise. Most community investments targeted by the projects (micro-dams, tree-planting, etc.) are relatively simple in their technical design and implementable in a reasonable timeframe (up to 1 year, as opposed to several years). For example, it is expected that the Catchment Management Committees and Water Point Management Committees will be trained and will start to provide Operational P = 2 I = 2