general rules and regulations, along with the application of project solutions of other project experts and necessary negotiations with the local authorities Cost estimate according to “Appendix A” Cost control by comparison of the cost estimate with the cost estimation Collating the outputs of all design activities 6. Building permit Assistance with obtaining consent by Submitting designs for obtaining permits and neighbours approvals Developing documents for special Supplementing and amending as necessary the research design, specifications and costs making use of Providing technical and organizational the contributions made by other specialists support to the Contracting party in judicial involved in the project proceedings (appeals, claims) Amending the design for the purpose of obtaining permits as a consequence of circumstances which were not under the responsibility of the Contractor Obtaining permits and approvals for such an amended design 7. Detailed design Detailed work on the main design (gradual Producing a detailed specification of the development of the design of the building) by works for constructing the building and a taking account of design, functional, technical, program of works for constructing the building physics, financial and energy costs building (the so called “building’s book”) (e.g. cost effective energy use strategies), which shall serve as a basis for cost biological and ecological requirements, by estimate. using the contributions of other specialists Producing a detailed description of the involved in the project, through to the final space of the building in the form of a implementation solution which shall serve “space utilization book” Graphical projections of the building with all as a basis for the specification of the cost single data required for the construction, for estimate of works. example final, complete implementation, Checking if the project for the building detailed and construction drawings in the scale permit coincides with the implementation of 1:50 to 1:1, with all required textual drawings, which have been made by the explanations; construction company based on the project For interior design: detailed presentation of specifications and time schedule of works rooms and entireties on a scale of 1:25 to 1:1 Developing an overview of quantities with any required textual explanations; Checking and accepting drawings Material specifications produced by third parties not involved in
general rules and regulations, along with the application of project solutions of other project experts and necessary negotiations with the local authorities Cost estimate according to “Appendix A” Cost control by comparison of the cost estimate with the cost estimation Collating the outputs of all design activities 6. Building permit Submitting designs for obtaining permits and approvals Supplementing and amending as necessary the design, specifications and costs making use of the contributions made by other specialists involved in the project Assistance with obtaining consent by neighbours Developing documents for special research Providing technical and organizational support to the Contracting party in judicial proceedings (appeals, claims) Amending the design for the purpose of obtaining permits as a consequence of circumstances which were not under the responsibility of the Contractor Obtaining permits and approvals for such an amended design 7. Detailed design Detailed work on the main design (gradual development of the design of the building) by taking account of design, functional, technical, building physics, financial and energy costs (e.g. cost effective energy use strategies), biological and ecological requirements, by using the contributions of other specialists involved in the project, through to the final implementation solution Graphical projections of the building with all single data required for the construction, for example final, complete implementation, detailed and construction drawings in the scale of 1:50 to 1:1, with all required textual explanations; For interior design: detailed presentation of rooms and entireties on a scale of 1:25 to 1:1 with any required textual explanations; Material specifications Producing a detailed specification of the works for constructing the building and a program of works for constructing the building (the so called “building’s book”) which shall serve as a basis for cost estimate. Producing a detailed description of the space of the building in the form of a “space utilization book” which shall serve as a basis for the specification of the cost estimate of works. Checking if the project for the building permit coincides with the implementation drawings, which have been made by the construction company based on the project specifications and time schedule of works Developing an overview of quantities Checking and accepting drawings produced by third parties not involved in