0 1/31/2013 3 2/13/2013 SRS, Gather Stories for iteration 1, Mid-term PPT requirements and stories for iteration 1. Finalize Project Plan PPT for midterm presentation 1 2/14/2013 2 2/27/2013 Build 1/prototype Iteration Planning Development Retrospective 2 2/28/13 3 3/18/13 Stories for iteration 2, Iteration Build 2, Planning End of term PPT Development Retrospective Prepare end of term presentation 3 4/4/13 2 4/17/13 Build 3 Iteration Planning Development Retrospective 4 4/18/13 2 5/1/13 Build 4 Iteration Planning Development Retrospective 5 5/2/2013 2 5/16/2013 Build 5 Iteration Planning Development Retrospective 6 5/16/13 2 5/29/13 Build 6 Iteration Planning Development Retrospective 7 5/30/2013 2 6/10/13 Final build Iteration Planning Development Retrospective 2.9 References Software product-line engineering: a family-based software development process By David M. Weiss, Chi Tau Robert Lai. Addison-Wesley, 1999
0 1/31/2013 3 2/13/2013 Gather requirements and stories for iteration 1. Finalize Project Plan PPT for midterm presentation SRS, Stories for iteration 1, Mid-term PPT 1 2/14/2013 2 2/27/2013 Iteration Planning Development Retrospective Build 1/prototype 2 2/28/13 3 3/18/13 Iteration Planning Development Retrospective Prepare end of term presentation Stories for iteration 2, Build 2, End of term PPT 3 4/4/13 2 4/17/13 Iteration Planning Development Retrospective Build 3 4 4/18/13 2 5/1/13 Iteration Planning Development Retrospective Build 4 5 5/2/2013 2 5/16/2013 Iteration Planning Development Retrospective Build 5 6 5/16/13 2 5/29/13 Iteration Planning Development Retrospective Build 6 7 5/30/2013 2 6/10/13 Iteration Planning Development Retrospective Final build 2.9 References Software product-line engineering: a family-based software development process By David M. Weiss, Chi Tau Robert Lai. Addison-Wesley, 1999