No violation of clearance spaces. Table 6.2: Monitoring Plan for Performance Indicators Responsible Cost of Environmental Performance indicator Timing to check Locations to Resp PI Cost of Frequency to monitor to implement concern (PI) PI implement PI supervision Supervision PI DESIGN and STAGE During detailed design Initially Environmental monthly by DISCO’S, 1. Review of By completion of All project DISCO’S Cell / Management Action Plan Contractor to cover Contractor ESIC cell / ESIC cell staff cost EMAP detailed design. alignment later Contractor (EMAP) is reviewed any unidentified ADB* cost impacts) Inventory of losses, 2. Social Impacts Property acquisition, Completed prior to Before removal of APs according DISCO’S Cell DISCO’S and compensation and commencement of houses and DISCO’S Cell ESIC cell staff cost to RP & LAFC. staff cost /ADB* Resettlement resettlement completed construction structures. to RP requirements. During detailed design by Contractor to cover DISCO’S & 3. Project Completion of All project Design changes notified any access roads and Contractor Contractor cost ESIC cell / ESIC cell staff cost disclosure detailed design. alignment. alignment changes, ADB* additional Villages. Contract follows ADB Guidelines on ERP. Method Performance bond. Statements 4. Environmentally Deposited DISCO’S include Once, before Contract Before Contract is DISCO’S DISCO’S Cell staff Responsible Contractor cost ESIC cell / Contractual clauses is signed. signed. resources for Project Cell. cost Procurement. ADB*. include implementation (ERP) mitigation of environmental measures. mitigation measures tied to a performance bond. Monthly or as required 1.Prior to detailed Disposal options for all in waste management design stage no Locations transformer oil, plan to identify later than approved by DISCO’S cell residually contaminated sufficient locations for, 5. Waste disposal or local waste with the design ESIC cell ESIC cell DISCO’S soils, scrap metal agreed storage and reuse of tender negotiations disposal consultant. with DISCO’S and local transformers and 2. Include in authorities. authority. recycling of breaker contract. oils and disposal of
No violation of clearance spaces. Table 6.2: Monitoring Plan for Performance Indicators Environmental concern Performance indicator (PI) Frequency to monitor Timing to check PI Locations to implement PI Responsible to implement PI Cost of Resp PI supervision Cost of Supervision DESIGN and STAGE 1. Review of EMAP Environmental Management Action Plan (EMAP) is reviewed During detailed design monthly by Contractor to cover any unidentified impacts) By completion of detailed design. All project alignment Contractor Initially DISCO’S Cell / later Contractor cost DISCO’S, ESIC cell / ADB* ESIC cell staff cost 2. Social Impacts and Resettlement Inventory of losses, Property acquisition, compensation and resettlement completed to RP requirements. Completed prior to commencement of construction Before removal of houses and structures. APs according to RP & LAFC. DISCO’S Cell DISCO’S Cell staff cost DISCO’S /ADB* ESIC cell staff cost 3. Project disclosure Design changes notified During detailed design by Contractor to cover any access roads and alignment changes, additional Villages. Completion of detailed design. All project alignment. Contractor Contractor cost DISCO’S & ESIC cell / ADB* ESIC cell staff cost 4. Environmentally Responsible Procurement. (ERP) Contract follows ADB Guidelines on ERP. Performance bond. Deposited Contractual clauses include implementation of environmental mitigation measures tied to a performance bond. Once, before Contract is signed. Before Contract is signed. Method Statements include resources for mitigation measures. DISCO’S Project Cell. Contractor cost DISCO’S ESIC cell / ADB*. DISCO’S Cell staff cost 5. Waste disposal Disposal options for all transformer oil, residually contaminated soils, scrap metal agreed with DISCO’S and local authority. Monthly or as required in waste management plan to identify sufficient locations for, storage and reuse of transformers and recycling of breaker oils and disposal of 1.Prior to detailed design stage no later than or tender negotiations 2. Include in contract. Locations approved by local waste disposal authorities. DISCO’S cell with the design consultant. ESIC cell ESIC cell DISCO’S