Hipper Valley Lead Officer: Gill Millward (Gill.Millward@derbyshire.gov.uk) Currently, this route is being pursued as a walking/cycling route, as planning permission could not be gained for a horseriding route due to issues regarding highway safety. Aim to be on site in February 2015 to start work on the section which links Somersall Park to the start of Footpath 86 (which involves widening a footway). Planning permission has been granted for the continuation up to Holymoorside, and a bid has been made for LTP funding in 2015/16. May 2015 Update: In February 2015 the route was cleared now constructing route – – through Somersall Park, onto Somersall Lane, through to where the road meets with Footpath 86. Secure LTP funding in 2015/16 to construct the route to Holymoorside (legal and land issues need resolving). Nov 2015 Update: The section leading out of Somersall Park over the new bridge and across Somersall Lane to the start of Public Footpath 86 near Somersall Farm has now been completed and is in use on the ground. LTP funding has been secured for the next section over to Holymoorside. There are still some legal, planning and landowner issues to resolve before work can commence on site, but we are hoping to undertake construction of the route in Autumn 2016. Sept 2016 Update: Issues regarding legally acquiring the route are proving difficult to resolve, although every effort is being made to find a resolution. Batley Lane Bridge (Teversal Trail) Lead Officer: Jenny Southwell (Jenny.Southwell@derbyshire.gov.uk) Planning consent was received in November 2014 to replace the dilapidated bridge at Batley Lane, which carries the Teversal Trail. The level of the bridge will be lifted in line with current guidance relating to headroom for bridges over roads. It is hoped that works will begin in March/April 2015, and the Teversal Trail will be closed for approximately 8 weeks. May 2015 update: Bridge replacement works started on site 7 April 2015. The Teversal Trail is closed, scheduled to re-open approx. 29 May 2015. Nov 2015 update: Bridge scheme complete and Trail open. Conkers to Rosliston Lead Officer: Jenny Southwell (Jenny.Southwell@derbyshire.gov.uk)
Hipper Valley Lead Officer: Gill Millward (Gill.Millward@derbyshire.gov.uk) Currently, this route is being pursued as a walking/cycling route, as planning permission could not be gained for a horseriding route due to issues regarding highway safety. Aim to be on site in February 2015 to start work on the section which links Somersall Park to the start of Footpath 86 (which involves widening a footway). Planning permission has been granted for the continuation up to Holymoorside, and a bid has been made for LTP funding in 2015/16. May 2015 Update: In February 2015 – the route was cleared – now constructing route through Somersall Park, onto Somersall Lane, through to where the road meets with Footpath 86. Secure LTP funding in 2015/16 to construct the route to Holymoorside (legal and land issues need resolving). Nov 2015 Update: The section leading out of Somersall Park over the new bridge and across Somersall Lane to the start of Public Footpath 86 near Somersall Farm has now been completed and is in use on the ground. LTP funding has been secured for the next section over to Holymoorside. There are still some legal, planning and landowner issues to resolve before work can commence on site, but we are hoping to undertake construction of the route in Autumn 2016. Sept 2016 Update: Issues regarding legally acquiring the route are proving difficult to resolve, although every effort is being made to find a resolution. Batley Lane Bridge (Teversal Trail) Lead Officer: Jenny Southwell (Jenny.Southwell@derbyshire.gov.uk) Planning consent was received in November 2014 to replace the dilapidated bridge at Batley Lane, which carries the Teversal Trail. The level of the bridge will be lifted in line with current guidance relating to headroom for bridges over roads. It is hoped that works will begin in March/April 2015, and the Teversal Trail will be closed for approximately 8 weeks. May 2015 update: Bridge replacement works started on site 7 April 2015. The Teversal Trail is closed, scheduled to re-open approx. 29 May 2015. Nov 2015 update: Bridge scheme complete and Trail open. Conkers to Rosliston Lead Officer: Jenny Southwell (Jenny.Southwell@derbyshire.gov.uk)