2013 2015 Component / Project Name Description Completion Progress Ward Department Date Upgrade of Main Substation including: Transformer 33 KV Cabling 20MVA completed from O/H line to 3 ,expected delivery Sub 57 on Tuesday 18 New 20MVA Sub 57 Phase I July 2013 February 2014 Transformer 33 KV switchyard including civil Civil Work works and 33 KV completed equipment 11 KV panel extension etc Upgrade of Main Substation 33 Kv Circuit including: Breakers 33 KV Cabling delivered from O/H line to and Sub 57 installed New 20MVA 33 Kv Cables 3 Transformer delivered to 33 KV switchyard site, to be including civil installed by works and 33 KV Expected 28 March Sub 57 Phase II equipment June 2014 2014 11 KV panel extension etc VT Delivered and Installed Claim for R 5,2 Million received
2013 2015 Component / Department Project Name Description Completion Date Progress Ward Sub 57 Phase I Upgrade of Main Substation including: 33 KV Cabling from O/H line to Sub 57 New 20MVA Transformer 33 KV switchyard including civil works and 33 KV equipment 11 KV panel extension etc July 2013 Transformer 20MVA completed ,expected delivery on Tuesday 18 February 2014 Civil Work completed 3 Sub 57 Phase II Upgrade of Main Substation including: 33 KV Cabling from O/H line to Sub 57 New 20MVA Transformer 33 KV switchyard including civil works and 33 KV equipment 11 KV panel extension etc Expected June 2014 33 Kv Circuit Breakers delivered and installed 33 Kv Cables delivered to site, to be installed by 28 March 2014 VT Delivered and Installed Claim for R 5,2 Million received 3