consultation & consultation activities for participation (C&P) the REDD+ strategy. The activities and SESA TWG would be formulation of SESA responsible for ensuring work plan this coordination takes place. 1.4 Validation of SESA Work Plan 1.4.1 Organization of National EPA through Months 8 Invitation and 50 - Includes participation of Workshop the consultants and 9 agenda issued relevant institutional stakeholders and 1.4.2 National workshop and Workshop report community-level reporting representatives of bodies 1.4.3 Finalization of SESA Consultant Final SESA Work 5 such as district and local Work Plan Plan that includes level forest associations, C&P SESA community based forest activities and management committees, activities to be and counties coordinated with the REDD+ strategy options team 1.4.4 Disclosure of SESA EPA/FDA - Plan published in 5 Communication of the Work Plan relevant websites Plan at the local level will and FDA infoshop be coordinated with the - Radio communication team of the announcement of REDD+ readiness process Plan summary 1.5 Scoping of Key E&S issues 1.5.1 Gathering and technical Consultant / Months Progress report 20 validation of available FDA - EPA 10 -16
consultation activities for the REDD+ strategy. The SESA TWG would be responsible for ensuring this coordination takes place. consultation & participation (C&P) activities and formulation of SESA work plan 1.4 Validation of SESA Work Plan 1.4.1 Organization of National Workshop EPA through the consultants Months 8 and 9 Invitation and agenda issued 50 - Includes participation of relevant institutional stakeholders and community-level representatives of bodies such as district and local level forest associations, community based forest management committees, and counties 1.4.2 National workshop and reporting Workshop report 1.4.3 Finalization of SESA Work Plan Consultant Final SESA Work Plan that includes C&P SESA activities and activities to be coordinated with the REDD+ strategy options team 5 1.4.4 Disclosure of SESA Work Plan EPA/FDA - Plan published in relevant websites and FDA infoshop - Radio announcement of Plan summary 5 Communication of the Plan at the local level will be coordinated with the communication team of the REDD+ readiness process 1.5 Scoping of Key E&S issues 1.5.1 Gathering and technical validation of available Consultant / FDA - EPA Months 10 -16 Progress report 20