3.2 We would reuse as much of the current State of Ohio E-License platform as possible. E-Licensing is being developed for an industry that doesn’t exist today. The finished work product will integrate with the State’s Seed-to-Sale solution. Assumptions None Constraints None 3.3 Detailed Description of Deliverables Deliverables must be provided on the specified. Any changes to the delivery date must have prior approval (in writing) by the Agency contract manager or designate. All deliverables must be submitted in a format approved by the Agency’s contract manager. All deliverables must have acceptance criteria established and a time period for testing or acceptance. If the deliverable cannot be provided within the scheduled time frame, the Contractor is required to contact the Agency contract manager in writing with a reason for the delay and the proposed revised schedule. The request for a revised schedule must include the impact on related tasks and the overall project. A request for a revised schedule must be reviewed and approved by the Agency contract manager before placed in effect. The Agency will complete a review of each submitted deliverable within specified working days of the date of receipt. A kickoff meeting will be held at a location and time selected by the Agency where the Contractor and its staff will be introduced to the Agency. Deliverable Name Deliverable Description Includes (at a minimum): Project Plan Project Integration; Project Scope; Project Time; Project Quality; Project Staffing; Project Communications; Project Risks/Issues; and Project Procurement elements (if required). The Contractor must develop these plans from information that the State’s Project personnel provide. These State personnel have varying percentages of time to devote to this Project, and the
3.2 We would reuse as much of the current State of Ohio E-License platform as possible. E-Licensing is being developed for an industry that doesn’t exist today. The finished work product will integrate with the State’s Seed-to-Sale solution. Assumptions None Constraints None 3.3 Detailed Description of Deliverables Deliverables must be provided on the specified. Any changes to the delivery date must have prior approval (in writing) by the Agency contract manager or designate. All deliverables must be submitted in a format approved by the Agency’s contract manager. All deliverables must have acceptance criteria established and a time period for testing or acceptance. If the deliverable cannot be provided within the scheduled time frame, the Contractor is required to contact the Agency contract manager in writing with a reason for the delay and the proposed revised schedule. The request for a revised schedule must include the impact on related tasks and the overall project. A request for a revised schedule must be reviewed and approved by the Agency contract manager before placed in effect. The Agency will complete a review of each submitted deliverable within specified working days of the date of receipt. A kickoff meeting will be held at a location and time selected by the Agency where the Contractor and its staff will be introduced to the Agency. Deliverable Name Deliverable Description Project Plan Includes (at a minimum): Project Integration; Project Scope; Project Time; Project Quality; Project Staffing; Project Communications; Project Risks/Issues; and Project Procurement elements (if required). The Contractor must develop these plans from information that the State’s Project personnel provide. These State personnel have varying percentages of time to devote to this Project, and the