Broadband In Progress (50%) Investigate Broadband September capability potential Working 2016 In Progress (75%) public/private Group Complete partnerships to provide broadband capability Develop a Broadband September business plan to Working 2016 provide public Group safety broadband in the State Administer IPSC September SLIGP program 2016 and coordinate relevant efforts with FirstNet Advise Governor IPSC Within 90 days on public safety of RFP broadband opt release in/opt out decision Public safety Determine SIEC October 2014 October 2014 Not started Training and personnel training needs Training Exercises In Progress (25%) trained and In Progress (50%) competent on interoperable In Progress (75%) Establish and IPSC March 2015 communications Complete implement a capabilities training plan & Outreach Director Evaluate training SIEC March 2016 Annually plan and revise as needed Trained COMU Evaluate District SWIC December December Not started Training and in each district COMU 2013 2013 Exercises In Progress (25%) capabilities In Progress (50%) Target and IPSC December Annually In Progress (75%) deliver training to 2015, Complete address & Annually Outreach needs/gaps Director
Broadband capability In Progress (50%) In Progress (75%) Complete Investigate potential public/private partnerships to provide broadband capability Broadband Working Group September 2016 Develop a business plan to provide public safety broadband in the State Broadband Working Group September 2016 Administer SLIGP program and coordinate relevant efforts with FirstNet IPSC September 2016 Advise Governor on public safety broadband opt in/opt out decision IPSC Within 90 days of RFP release Public safety personnel trained and competent on interoperable communications capabilities Determine training needs SIEC Training October 2014 October 2014 Not started In Progress (25%) In Progress (50%) In Progress (75%) Complete Training and Exercises Establish and implement a training plan IPSC & Outreach Director March 2015 Evaluate training plan and revise as needed SIEC March 2016 Annually Trained COMU in each district Evaluate District COMU capabilities SWIC December 2013 December 2013 Not started In Progress (25%) In Progress (50%) In Progress (75%) Complete Training and Exercises Target and deliver training to address needs/gaps IPSC & Outreach Director December 2015, Annually Annually