WT [reviewed] PM PM.1.2 Identify the specific tasks to be Statement of Project Plan performed in order to produce the Work[reviewed] WT deliverables and their software - Tasks components identified in the Statement of Work. Include tasks in the SI process along with verification, validation and reviews with Customer and Work Team tasks to assure the quality of work products. PM PM.1.3 Establish the Estimated Project Plan Project Plan Duration to perform each task. WT - Tasks - Estimated Duration PM PM.1.4 Identify and document the Statement of Work Project Plan resources: human, material, WT equipment and tools. - Resources PM PM.1.5 Establish the Composition of Project Plan Project Plan Work Team assigning roles and WT responsibilities according to the - Resources - Composition of Resources. Work Team PM PM.1.6 Assign estimated start and Project Plan Project Plan completion dates to each one of the WT tasks in order to create the Schedule - Tasks - Schedule of the of the Project Tasks. Project Tasks - Estimated Duration - Composition of Work Team PM PM.1.7 Calculate and document the Project Plan Project Plan project Estimated Effort and Cost. - Schedule of the - Estimated Effort Project Tasks and Cost - Resources PM PM.1.8 Identify and document the risks All elements Project Plan which may affect the project. previously defined WT - Identification of Project Risks
WT [reviewed] PM WT PM.1.2 Identify the specific tasks to be performed in order to produce the deliverables and their software components identified in the Statement of Work. Include tasks in the SI process along with verification, validation and reviews with Customer and Work Team tasks to assure the quality of work products. Statement of Work[reviewed] Project Plan - Tasks PM WT PM.1.3 Establish the Estimated Duration to perform each task. Project Plan - Tasks Project Plan - Estimated Duration PM WT PM.1.4 Identify and document the resources: human, material, equipment and tools. Statement of Work Project Plan - Resources PM WT PM.1.5 Establish the Composition of Work Team assigning roles and responsibilities according to the Resources. Project Plan - Resources Project Plan - Composition of Work Team PM WT PM.1.6 Assign estimated start and completion dates to each one of the tasks in order to create the Schedule of the Project Tasks. Project Plan - Tasks - Estimated Duration - Composition of Work Team Project Plan - Schedule of the Project Tasks PM PM.1.7 Calculate and document the project Estimated Effort and Cost. Project Plan - Schedule of the Project Tasks - Resources Project Plan - Estimated Effort and Cost PM WT PM.1.8 Identify and document the risks which may affect the project. All elements previously defined Project Plan - Identification of Project Risks