The Rider Levett Bucknall Construction Cost report 32 dated 30 June 2016 was taken as read. 6.0 OUTPATIENTS 6.1 The Johnstaff report 11 July was taken as read. Alistair Burke spoke to this report. Leighs are now on board and their focus has been site establishment, engagement with Council, traffic management plan sign off, sign hoardings, temporary fencing erection and finalising contracts with sub trades. The site blessing occurred on Monday. Tree removal is the next activity on site. The project is near to the end of detailed design. Stage 1 consent closed out with minor RFIs. All consents in place, Stage 2 building consent will be dropped early in August. Strong focus on design and meeting regularly with Leighs. Jim left meeting. 7.0 ENERGY CENTRE 7.1 The Johnstaff New Boiler House project report dated 11 July 2016 was taken as read. Alistair Burke spoke to this report detailing progress with the concept design process and spoke to the workstreams being focussed on to enable an accurate concept level estimate to be prepared. It was confirmed a briefing paper and recommendations will be circulated for HRPG consideration for the 25 August meeting. David noted that the energy centre is on a time critical pathway. Alistair left meeting. 8.0 PARKSIDE 8.1 The Destravis Group report dated 11 July 2016 was taken as read. Discussion on Parkside had occurred during the CDHB report and therefore did not require further discussion. The meeting concluded at 2.40pm. 9.0 NEXT MEETING 25 August 2016 Location to be CDHB Corporate offices, 32 Oxford – Terrace to allow a tour of ASB site for Partnership Group members. Reports/Documents Distributed prior to the Meeting
The Rider Levett Bucknall Construction Cost report 32 dated 30 June 2016 was taken as read. 6.0 OUTPATIENTS 6.1 The Johnstaff report 11 July was taken as read. Alistair Burke spoke to this report. Leighs are now on board and their focus has been site establishment, engagement with Council, traffic management plan sign off, sign hoardings, temporary fencing erection and finalising contracts with sub trades. The site blessing occurred on Monday. Tree removal is the next activity on site. The project is near to the end of detailed design. Stage 1 consent closed out with minor RFIs. All consents in place, Stage 2 building consent will be dropped early in August. Strong focus on design and meeting regularly with Leighs. Jim left meeting. 7.0 ENERGY CENTRE 7.1 The Johnstaff New Boiler House project report dated 11 July 2016 was taken as read. Alistair Burke spoke to this report detailing progress with the concept design process and spoke to the workstreams being focussed on to enable an accurate concept level estimate to be prepared. It was confirmed a briefing paper and recommendations will be circulated for HRPG consideration for the 25 August meeting. David noted that the energy centre is on a time critical pathway. Alistair left meeting. 8.0 PARKSIDE 8.1 The Destravis Group report dated 11 July 2016 was taken as read. Discussion on Parkside had occurred during the CDHB report and therefore did not require further discussion. The meeting concluded at 2.40pm. 9.0 NEXT MEETING 25 August 2016 – Location to be CDHB Corporate offices, 32 Oxford Terrace to allow a tour of ASB site for Partnership Group members. Reports/Documents Distributed prior to the Meeting