Time from No Activity Year 1 Year 2 Commencement 1 2 3 4 5 6 7 8 9 10 11 12 13 14 15 16 17 18 19 20 21 Recruitment of Consultants to prepare Social 1 Month 1 Assessment Report and RAP Conduct Census & SES 2 Month 2 and input of data &analysis Preparation of RP and 3 Month 2 submission to M/LLD & WB Land 4 Acquisition Month 3-12 Payment of 5 9-13 Compensation Relocate 6 houses, Month 9-14 businesses 7 Clear the ROW 09- 15 Issue notice for commencement 8 Month 09 of civil workers Income 9 Month 10 15 – Restoration Management Month 10 Information ongoing system Grievance Month 5 – 11 Redressing ongoing Consultations Throughout 12 with APs project cycle Internal Month 03 – 13 Monitoring ongoing External 14 09-21 Monitoring
No Activity Time from Commencement Year 1 Year 2 1 2 3 4 5 6 7 8 9 10 11 12 13 14 15 16 17 18 19 20 21 1 Recruitment of Consultants to prepare Social Assessment Report and RAP Month 1 2 Conduct Census & SES and input of data &analysis Month 2 3 Preparation of RP and submission to M/LLD & WB Month 2 4 Land Acquisition Month 3-12 5 Payment of Compensation 9-13 6 Relocate houses, businesses Month 9-14 7 Clear the ROW 09- 15 8 Issue notice for commencement of civil workers Month 09 9 Income Restoration Month 10 – 15 10 Management Information system Month ongoing 11 Grievance Redressing Month 5 – ongoing 12 Consultations with APs Throughout project cycle 13 Internal Monitoring Month 03 – ongoing 14 External Monitoring 09-21