implementation (will response from continue till donors the end of project) 3.1.9 Establishment and operation of PO established and 08/2017 ROE - 2,050 3.1.1, 3.1.2, R WMO Project Office (PO) operational 01/2018 3.1.3, 3.1.8 (operational until end of the project) 3.1.10 Oversee the project implementation IP updated at PSC Yearly, PSC - 0 3.1.1, 3.1.2, R and regularly update IP, as meetings or as (PAG, PO) 3.1.3, 3.1.6, appropriate appropriate 3.1.8 3.1.11 Develop testing procedures, Test protocol 02/2022 - PAG, 3 39 3.1.6, 3.1.8 R including a test protocol for the developed 11/2022 (all TTs, PO) test of the System 3.1.12 Perform the pre-operational test of Test successfully 01/2023 - PSC & PO, 6 77 3.1.11 R the system and adopt a protocol to completed, Protocol 06/2023 (all TTs, PPs, declare implementation was adopted and system PAG) successfully completed put into operation 3.2. Sub-Regional and RA VI Collaboration 3.2.1 Develop and on data policy Agreement developed, 10/2017 - PSC, PO, ROE 1 19 3.4.2 R defining responsibility of the project adopted and 06/2018 (PAG, PPs) participants regarding data to be dissemination of data provided by them to CODB and initiated conditions on use of data and products available to them via CIP 3.2.2 Propose inclusion of SEE-MHEWS-A Inclusion of ROE 0.2 0 3.1.3, Outcome R into RA VI Operational Plan in the RA VI of RA VI Session Operational Plan 3.2.3 Develop an agreement with Agreement developed 04/2018 - PSC, PO, ROE 2 56 3.1.3, 3.2.2, R contributing stakeholders regarding and adopted 11/2018 (PAG, all TTs) 3.1.6 responsibilities for the development and implementation of the advisory system and its components
implementation (will continue till the end of project) response from donors 3.1.9 R Establishment and operation of WMO Project Office (PO) PO established and operational 08/2017 (operational until end of the project) ROE - 2,050 3.1.1, 3.1.2, 3.1.3, 3.1.8 3.1.10 R Oversee the project implementation and regularly update IP, as appropriate IP updated at PSC meetings Yearly, or as appropriate PSC (PAG, PO) - 0 3.1.1, 3.1.2, 3.1.3, 3.1.6, 3.1.8 3.1.11 R Develop testing procedures, including a test protocol for the test of the System Test protocol developed 02/2022 - 11/2022 PAG, (all TTs, PO) 3 39 3.1.6, 3.1.8 3.1.12 R Perform the pre-operational test of the system and adopt a protocol to declare implementation was successfully completed Test successfully completed, Protocol adopted and system put into operation 01/2023 - 06/2023 PSC & PO, (all TTs, PPs, PAG) 6 77 3.1.11 3.2. Sub-Regional and RA VI Collaboration 3.2.1 R Develop and on data policy defining responsibility of the project participants regarding data to be provided by them to CODB and conditions on use of data and products available to them via CIP Agreement developed, adopted and dissemination of data initiated 10/2017 - 06/2018 PSC, PO, ROE (PAG, PPs) 1 19 3.4.2 3.2.2 R Propose inclusion of SEE-MHEWS-A into RA VI Operational Plan Inclusion of in the RA VI Operational Plan ROE 0.2 0 3.1.3, Outcome of RA VI Session 3.2.3 R Develop an agreement with contributing stakeholders regarding responsibilities for the development and implementation of the advisory system and its components Agreement developed and adopted 04/2018 - 11/2018 PSC, PO, ROE (PAG, all TTs) 2 56 3.1.3, 3.2.2, 3.1.6 01/2018