transformer oil, residually contaminated soils and scrap metal to “cradle grave”. 2. Include in contracts for unit rates for for disposal. 3. agreement with local authority, designate disposal sites in the contract and cost unit disposal rates accordingly. 6. Noise and air Design changes included As defined in Completion of quality in EIA (supplementary) & During detailed design EIA DISCO’S Cell / DISCO’S / DISCO’S Cell staff Contractor cost detailed design. mitigation in EMAP approved by by Contractor. Contractor /ADB* cost design. MOEST. & EMAP. Considered During detailed design locations to be DISCO’S / One month before 7. Hydrological Temporary Drainage by Contractor and as identified in and DISCO’S Cell staff commencement of Contractor Contractor cost Impacts Management plan. monthly to cover any the Detailed DISCO’S cost construction unidentified impacts Drainage Project Cell. Report. All stream and During detailed design river crossings DISCO’S / 9. Temporary Erosion Control and One month before updated by Contractor and where and DISCO’S Cell staff drainage and Temporary Drainage construction Contractor. Contractor cost monthly to cover any slopes indicate DISCO’S cost erosion control completed. commences. unidentified impacts. erosion will be Project Cell. a problem. Locations agreed During detailed design 10. Planning Use of land agreed with One month before DISCO’S cell Contractor / and updated by Contractor DISCO’S Cell staff construction surrounding residents & construction in consultation Cell Contractor cost DISCO’S monthly to any cost camps Villages. commences. with facilitates. Project Cell. unidentified impacts. community and the Contractor. Locations During detailed design Temporary Pedestrian One month before agreed with / and 13.Traffic updated by Contractor DISCO’S Cell staff and Traffic Management construction DISCO’S cell Contractor Contractor cost DISCO’S Condition monthly to any cost Plan agreed. commences. in consultation Project Cell. unidentified impacts. with
transformer oil, residually contaminated soils and scrap metal “cradle to grave”. 2. Include in contracts for unit rates for for disposal. 3. agreement with local authority, designate disposal sites in the contract and cost unit disposal rates accordingly. 6. Noise and air quality mitigation in design. Design changes included in EIA (supplementary) & EMAP approved by MOEST. During detailed design by Contractor. Completion of detailed design. As defined in EIA & EMAP. DISCO’S Cell / Contractor Contractor cost DISCO’S / /ADB* DISCO’S Cell staff cost 7. Hydrological Impacts Temporary Drainage Management plan. During detailed design by Contractor and monthly to cover any unidentified impacts One month before commencement of construction Considered locations to be as identified in the Detailed Drainage Report. Contractor Contractor cost DISCO’S / and DISCO’S Project Cell. DISCO’S Cell staff cost 9. Temporary drainage and erosion control Erosion Control and Temporary Drainage completed. During detailed design updated by Contractor monthly to cover any unidentified impacts. One month before construction commences. All stream and river crossings and where slopes indicate erosion will be a problem. Contractor. Contractor cost DISCO’S / and DISCO’S Project Cell. DISCO’S Cell staff cost 10. Planning construction camps Use of land agreed with surrounding residents & Villages. During detailed design updated by Contractor monthly to any unidentified impacts. One month before construction commences. Locations agreed DISCO’S cell in consultation with community and the Contractor. Contractor Cell facilitates. Contractor cost / and DISCO’S Project Cell. DISCO’S Cell staff cost 13.Traffic Condition Temporary Pedestrian and Traffic Management Plan agreed. During detailed design updated by Contractor monthly to any unidentified impacts. One month before construction commences. Locations agreed with DISCO’S cell in consultation with Contractor Contractor cost / and DISCO’S Project Cell. DISCO’S Cell staff cost