Utility Diversions Significant Impact on Stage 1 5 3 4 20 Early GPRS RSP/MSPS Utility diversion programme and Stage commissioned and required. and or 2 discussion with assumed utility companies. scope of Early dialogue hWS work required in relation to scope of Demolition Programme works and status of existing infrastructure on site. Ecology Ecology Ecology - Impact on Stage 1 3 3 2 9 Commission hWS possible programme and Stage ecology survey at invasive plant and or 2 start of Stage 1. species on site assumed scope of hWS work Third Party Delays in sign Impact on Stage 2 3 4 1 12 Resources to be pre Keppie sign off off for design programme allocated by design required material (room and or team (architect) to layouts) with design meet programme for stakeholders room layout review. Clear programme and deliverables for stakeholder review to be established
Utility Diversions Significant Utility diversion required. Impact on programme and or assumed scope of hWS work Stage 1 and Stage 2 5 3 4 20 Early GPRS commissioned and discussion with utility companies. Early dialogue required in relation to scope of Demolition Programme works and status of existing infrastructure on site. RSP/MSPS Ecology Ecology Ecology - possible invasive plant species on site Impact on programme and or assumed scope of hWS work Stage 1 and Stage 2 3 3 2 9 Commission ecology survey at start of Stage 1. hWS Third Party sign off required Delays in sign off for design material (room layouts) with stakeholders Impact on programme and or design Stage 2 3 4 1 12 Resources to be pre allocated by design team (architect) to meet programme for room layout review. Clear programme and deliverables for stakeholder review to be established Keppie