4. Expanding access to environmental and energy services for the poor. Applicable GEF Focal Area Objective: GEF-5 FA Objective # 3 (CCM-3): “Promote Investment in Renewable Energy Technologies”. Project Outputs and Related Target(s)/Sub-target(s), as applicable Indicator Baseline Targets Source of Risks and End of Project verification Assumptions Project Introduction of Current put in place Sudan Project Delay in the Objective renewable Renewable renewable energy monitoring approval and energy energy policy, law and reports and ratification of the policies and master plan regulation final renewable To overcome regulations. evaluation. energy laws and barriers to the regulations market development Capacity of 0 MW Installing 100 MW Electrical The volatile of utility-scale wind power capacity in Dongla power economic wind farms in installed sector situation in Sudan. reports Sudan may delay implementation. MWh of power 0 MWH Generating of Electricity Shortages of generated by 300,917 MWh/year generation funds, labour from wind energy. reports and skills which strain its human wind energy. and material resources. Outcome 1 1.1 Megawatts 1.1 - No MW 1.1 - 100 MW of 1.1 - Project 1.1 - As above. of installed produced grid-connected monitoring from WP. wind power reports and installed at final wind power. Dongola wind farm. power evaluation. generation from wind 1.2 - Number 1.2 0 wind 1.2 Installing 4 – – 1.2 - 1.2 - Lack of farm of wind farms farms wind farms (The Progress finance. introduced. operating in Ministry of Water reports on Sudan. Resources and power Electricity (MWRE) plants has a plan to build installation four wind farms). Outcome 2 2.1 - Number 2.1 - No, 2.1 Two guidelines – 2.1 - EIA 2.1 - The of guideline for wind studies and assumption that EIA Policy, environmental existed reports the project will and social considerations (e.g. institutional support guidelines migrating birds, and regulatory conducting developed for noise) and other framework environmental implementing hazards (e.g. civil adopted. studies including wind farms. and military aviation) soaring bird’s developed. risks and mitigation measures. 2.2 - 2.2 - No 2.2 SOPs for wind – 2.2 - 2.2 - Since the Development SOPs power plant is Documents Dongla wind of Standards developed of SOPs and farms contract Operating was already Procedures agreed upon, the
4. Expanding access to environmental and energy services for the poor. Applicable GEF Focal Area Objective: GEF-5 FA Objective # 3 (CCM-3): “Promote Investment in Renewable Energy Technologies”. Project Outputs and Related Target(s)/Sub-target(s), as applicable Indicator Baseline Targets End of Project Source of verification Risks and Assumptions Project Objective To overcome barriers to the market development of utility-scale wind farms in Sudan. Introduction of renewable energy policies and regulations. Current Renewable energy master plan put in place Sudan renewable energy policy, law and regulation Project monitoring reports and final evaluation. Delay in the approval and ratification of the renewable energy laws and regulations Capacity of wind power installed 0 MW Installing 100 MW capacity in Dongla Electrical power sector reports The volatile economic situation in Sudan may delay implementation. MWh of power generated by wind energy. 0 MWH Generating of 300,917 MWh/year from wind energy. Electricity generation reports Shortages of funds, labour and skills which strain its human and material resources. Outcome 1 power generation from wind farm introduced. 1.1 Megawatts of installed wind power. 1.1 - No MW produced from WP. 1.1 - 100 MW of grid-connected wind power installed at Dongola wind farm. 1.1 - Project monitoring reports and final evaluation. 1.1 - As above. 1.2 - Number of wind farms operating in Sudan. 1.2 – 0 wind farms 1.2 – Installing 4 wind farms (The Ministry of Water Resources and Electricity (MWRE) has a plan to build four wind farms). 1.2 - Progress reports on power plants installation 1.2 - Lack of finance. Outcome 2 Policy, institutional and regulatory framework adopted. 2.1 - Number of environmental and social guidelines developed for implementing wind farms. 2.1 - No, guideline existed 2.1 – Two guidelines for wind EIA considerations (e.g. migrating birds, noise) and other hazards (e.g. civil and military aviation) developed. 2.1 - EIA studies and reports 2.1 - The assumption that the project will support conducting environmental studies including soaring bird’s risks and mitigation measures. 2.2 - Development of Standards Operating Procedures 2.2 - No SOPs 2.2 – SOPs for wind power plant is developed 2.2 - Documents of SOPs and 2.2 - Since the Dongla wind farms contract was already agreed upon, the