The final version report delivery Suggestions were incorporated for clarification, modification and / or correction made members of the GEF-UNDP CO and project management. 2.5 The evaluation structure. This Project Final Evaluation has been structured as the Reference Terms specification, see attachment 1; as well as the UNDP suggested template in the attachment 7 from its Evaluation and Plan Manual. 3. The Project and its development context. 3.1 The Project beginning and termination. The Project design stage took almost one decade, since the Project plan formal efforts were initiated, programmed and budget definition until the Document Project was signed. The following list realizes the outstanding facts: 1994 The formal efforts are initiated about the wind electric Project plans. The IIE initiates the Geographic information System development for the 1997 Renewal Energies commissioned by CONAE. (SIGER). The SENER instructs to the IIE to develop a Pilot Plan to impulse the 2000 Renewable Energies Development. At Cocoyoc, Mor., takes place the international on workshop “Best Practices 2001 Renewable Energy: Sharing some participating some staff from Experiences”, IEA, REWP, GEF and UNDP. The GEF registers the complete range Project as Plan to eliminate “Action 2002 barriers for the long term wind energy development in Mexico”. The Project document is signed as agreed. The GEF assigns the project code: 2003 PIMS 2222. The Project implementation stage, to be made originally during 24 months was extended along 84 months. The initial budget assigned by GEF-UNDP was not modified. 2003 November: Project implementation formal initiation.
The final version report delivery Suggestions were incorporated for clarification, modification and / or correction made members of the GEF-UNDP CO and project management. 2.5 The evaluation structure. This Project Final Evaluation has been structured as the Reference Terms specification, see attachment 1; as well as the UNDP suggested template in the attachment 7 from its Evaluation and Plan Manual. 3. The Project and its development context. 3.1 The Project beginning and termination. The Project design stage took almost one decade, since the Project plan formal efforts were initiated, programmed and budget definition until the Document Project was signed. The following list realizes the outstanding facts: 1994 The formal efforts are initiated about the wind electric Project plans. 1997 The IIE initiates the Geographic information System development for the Renewal Energies commissioned by CONAE. (SIGER). 2000 The SENER instructs to the IIE to develop a Pilot Plan to impulse the Renewable Energies Development. 2001 At Cocoyoc, Mor., takes place the international workshop “Best Practices on Renewable Energy: Sharing some Experiences”, participating some staff from IEA, REWP, GEF and UNDP. 2002 The GEF registers the complete range Project as “Action Plan to eliminate barriers for the long term wind energy development in Mexico”. 2003 The Project document is signed as agreed. The GEF assigns the project code: PIMS 2222. The Project implementation stage, to be made originally during 24 months was extended along 84 months. The initial budget assigned by GEF-UNDP was not modified. 2003 November: Project implementation formal initiation.