3 Weak capacities of Institutional P = 1 Systematic approach will be Project Submitted by stakeholders for I = 4 applied to address weakness in manager Project project institutional capacities. This Proponent, implementation and includes a) identifying stakeholders updated by availability of and conduct detailed assessment Project reliable and for capacity needs b) ensuring data Manager sufficient amount of availability by providing necessary data measurement training tools and equipment 4 Market demand for Technical and P = 3 The project will engage large Project Submitted by energy efficient financial I = 3 property developers in investing in manager Project building materials energy efficient projects to Proponent, are low due to high increase market demand. updated by initial costs Innovative financing mechanism Project compared to and policy intervention will help Manager conventional subsidize the cost of the EE building materials buildings and increase the market and technologies demand. Submitted by Project Manager ________________ Approved by UNDP Programme Analyst ______________
3 Weak capacities of stakeholders for project implementation and availability of reliable and sufficient amount of data Institutional P = 1 I = 4 Systematic approach will be applied to address weakness in institutional capacities. This includes a) identifying stakeholders and conduct detailed assessment for capacity needs b) ensuring data availability by providing necessary measurement training tools and equipment Project manager Submitted by Project Proponent, updated by Project Manager 4 Market demand for energy efficient building materials are low due to high initial costs compared to conventional building materials and technologies Technical and financial P = 3 I = 3 The project will engage large property developers in investing in energy efficient projects to increase market demand. Innovative financing mechanism and policy intervention will help subsidize the cost of the EE buildings and increase the market demand. Project manager Submitted by Project Proponent, updated by Project Manager Submitted by Project Manager ________________ Approved by UNDP Programme Analyst ______________