Budget ($) allocated budget for project 350,000 Total expenditure to date 310,068 Current Balance 39,932 Forecast total expenditure on completion 350,000 Forecast balance remaining on completion 0 Road Safety Initiatives Funded Project 2302 & 2303 Tourist Safety Strategy Description Tourism brings around 1.3 billion Australian dollars into the Tasmanian economy every year. Perceptions of safety and security are an important component in the attractiveness of any tourist destination. In particular, international tourists are of concern, as road crashes are the most common cause of injury or death for international visitors in Australia, however interstate tourists present a significant statistical concern. Milestone Schedule Milestone Progress Date Date April 2015 Commence investigation of April 2015 Complete tourist crashes in Tasmania May 2015 Complete investigation of tourist May 2015 Complete crashes in Tasmania July 2015 Develop Strategy and Actions July 2015 Complete August 2015 Tourist Road Safety Strategy August 2015 Complete (Strategy) and funding endorsed by RSAC September- Development of 1 initiatives November Complete October of the Strategy including 2015 2015 motorcycle v-log February Review of RSAC endorsed tourist March 2016 Complete 2016 strategy and 1 deliverables. Concept development for Stage 2 and budget.
Budget ($) allocated budget for project 350,000 Total expenditure to date 310,068 Current Balance 39,932 Forecast total expenditure on completion 350,000 Forecast balance remaining on completion 0 Road Safety Initiatives Funded Project 2302 & 2303 Tourist Safety Strategy Description Tourism brings around 1.3 billion Australian dollars into the Tasmanian economy every year. Perceptions of safety and security are an important component in the attractiveness of any tourist destination. In particular, international tourists are of concern, as road crashes are the most common cause of injury or death for international visitors in Australia, however interstate tourists present a significant statistical concern. Milestone Schedule Milestone Progress Date Date April 2015 Commence investigation of tourist crashes in Tasmania April 2015 Complete May 2015 Complete investigation of tourist crashes in Tasmania May 2015 Complete July 2015 Develop Strategy and Actions July 2015 Complete August 2015 Tourist Road Safety Strategy (Strategy) and funding endorsed by RSAC August 2015 Complete September- October 2015 Development of 1 initiatives of the Strategy including motorcycle v-log November 2015 Complete February 2016 Review of RSAC endorsed tourist strategy and 1 deliverables. Concept development for Stage 2 and budget. March 2016 Complete