on validation 31 January. printed according to results. specification are auctioned. 2 Teacher Comprehensive TED JCM Nov. All preparatory JCM Sept. Dip-in-Ed piloted JCM Sept. Dip in Ed offered Met JCM DPEd framework Education and plan prepared and 2011 steps for 2012 in 7 PTIs with 2013 in 29 PTIs with March updated and endorsed Professional adopted by MOPME introduction of number of number of 2015 by NAPE/MoPME Development/ completed in instructors instructors 1.6.1 Diploma accordance with the according to the according to the DPEd offered in 36 fully in Primary Plan Plan plan functional PTIs with a Education minimum of 13 instructors Study conducted to explore alternative methods and modalities to implement and/or expand the DPEd 3 2.2.1 Guidelines prepared JCM Nov. Integrated database JCM March At least 15,000 Met At least 60% of Met Assessment of current and endorsed by 2011 of PPE provision by 2013 PPE teachers JCM Nov PPE teachers in JCM Nov status of Education MOPME on the role type of provider placed and 2014 GPS are trained in 2014 implementation of of NGOs in completed; trained. using new minimum quality Education Plan for PPE Curriculum, preprimary standards in PPE expansion plan standards, and curriculum and classrooms approved by materials for PPE, materials. PPE provision (trained MOPME and teacher teachers and PPE training approved materials availability) PPE provision in by MoPME at least 75% of in at least 75% of the 37,000 GPSs GPS 4 2.2.4 Needs- Plan for prioritized JCM Sept. At least 10% of JCM March At least 30% of Met JCM At least 35% of Met JCM At least 65% of planned needs- based 2012 planned 2014 planned planned needs-based Infrastructure infrastructure November November infrastructure Development finalized and infrastructure infrastructure 2015 infrastructure 2015 development completed approved by MOPME development development development according to criteria completed completed completed and technical standards according to criteria according to according to and technical agreed criteria agreed criteria Recommendations from standards. and technical and technical efficiency gains study standards. standards. and the Year 3 TPV TPV of TPV of endorsed by MoPME infrastructure infrastructure development development according to according to technical criteria technical criteria and standards. and standards.
on validation results. 31 January. printed according to specification are auctioned. 2 Teacher Education and Professional Development/ 1.6.1 Diploma in Primary Education Comprehensive TED plan prepared and adopted by MOPME JCM Nov. 2011 All preparatory steps for introduction of completed in accordance with the Plan JCM Sept. 2012 Dip-in-Ed piloted in 7 PTIs with number of instructors according to the Plan JCM Sept. 2013 Dip in Ed offered in 29 PTIs with number of instructors according to the plan Met JCM March 2015 DPEd framework updated and endorsed by NAPE/MoPME DPEd offered in 36 fully functional PTIs with a minimum of 13 instructors Study conducted to explore alternative methods and modalities to implement and/or expand the DPEd 3 2.2.1 Education Guidelines prepared and endorsed by MOPME on the role of NGOs in Education JCM Nov. 2011 Integrated database of PPE provision by type of provider completed; Plan for PPE expansion plan approved by MOPME JCM March 2013 At least 15,000 PPE teachers placed and trained. Curriculum, standards, and materials for PPE, and teacher training approved by MoPME Met JCM Nov 2014 At least 60% of PPE teachers in GPS are trained in using new preprimary curriculum and materials. PPE provision in at least 75% of GPS Met JCM Nov 2014 Assessment of current status of implementation of minimum quality standards in PPE classrooms PPE provision (trained teachers and PPE materials availability) in at least 75% of the 37,000 GPSs 4 2.2.4 Infrastructure Development Plan for prioritized needs- based infrastructure finalized and approved by MOPME JCM Sept. 2012 At least 10% of planned infrastructure development completed according to criteria and technical standards. JCM March 2014 At least 30% of planned infrastructure development completed according to agreed criteria and technical standards. TPV of infrastructure development according to technical criteria and standards. Met JCM 2015 At least 35% of planned infrastructure development completed according to agreed criteria and technical standards. TPV of infrastructure development according to technical criteria and standards. Met JCM 2015 At least 65% of planned needs-based infrastructure development completed according to criteria and technical standards Recommendations from efficiency gains study and the Year 3 TPV endorsed by MoPME Needs- November November