43 Install pump sag Install pump sag 06 JUN 1990 06 AUG 1990 – – 44 Install vibrating Receive/assemble vibrating 18 JUN 1990 13 JUL 1990 screens screens As-Built Dates Item Item Description Detail Actual Start Date Actual Finish Date # 17 Install plate work Install plate work 20 AUG 1990 29 AUG 1990 24 & Install lube system Receive/assemble 13 AUG 1990 17 AUG 1990 & cone crusher crusher/lube system 49 28 Install Install 13 AUG 1990 29 AUG 1990 magnets/associated magnets/associated 43 Install pump sag Install pump sag 19 JUL 1990 15 AUG 1990 – – 04 SEP 1990 14 SEP 1990 44 Install vibrating Receive/assemble 25 JUL 1990 22 AUG 1990 screens vibrating screens As-Planned vs As-Built Schedule (Area_5) Delay: 3.43M Causes & Effects Relationship: Cause Effect Relationship Delayed Access To Magnets Magnets Installation Is Late Delivery Of Magnets Delayed The Delayed Installation Delayed Access & Plate work Installation Is Crusher Feed Chutes Is Needed To Availability Of Cone Crusher Delayed Install The Plate work Hold Placed By WelOn-Cone Cone Crusher Change In Design & In Method Of Crusher Assemble & Installation Is Delayed Construction Needs Extra Time Installation Non-Availability Of Cone Cone Crusher Difficulty In Obtaining Parts For Cone Crusher Components Installation Is Delayed Crusher Delayed The Installation
43 Install pump – sag Install pump – sag 06 JUN 1990 06 AUG 1990 44 Install vibrating screens Receive/assemble vibrating screens 18 JUN 1990 13 JUL 1990 As-Built Dates Item # Item Description Detail Actual Start Date Actual Finish Date 17 Install plate work Install plate work 20 AUG 1990 29 AUG 1990 24 & 49 Install lube system & cone crusher Receive/assemble crusher/lube system 13 AUG 1990 17 AUG 1990 28 Install magnets/associated Install magnets/associated 13 AUG 1990 29 AUG 1990 43 Install pump – sag Install pump – sag 19 JUL 1990 04 SEP 1990 15 AUG 1990 14 SEP 1990 44 Install vibrating screens Receive/assemble vibrating screens 25 JUL 1990 22 AUG 1990 As-Planned vs As-Built Schedule (Area_5) Delay: 3.43M Causes & Effects Relationship: Cause Effect Relationship Delayed Access To Magnets Magnets Installation Is Delayed Late Delivery Of Magnets Delayed The Installation Delayed Access & Availability Of Cone Crusher Plate work Installation Is Delayed Crusher Feed Chutes Is Needed To Install The Plate work Hold Placed By WelOn-Cone Crusher Assemble & Installation Cone Crusher Installation Is Delayed Change In Design & In Method Of Construction Needs Extra Time Non-Availability Of Cone Crusher Components Cone Crusher Installation Is Delayed Difficulty In Obtaining Parts For Cone Crusher Delayed The Installation