Party NHS fire officer Change to 1 & 3 3 2 9 Engagement during NHS sign off sign off - risk of design may Stage 2 Stage 1 and also required new be Stage 2. Susan requirements. necessary Grant of HFS is key Stage 1 and contact. Stage 2 engagement required Third Party NHS infection Change to Stage 1 & 3 2 1 6 Engagement during NHS sign off control sign off design may Stage 2 Stage 1 and also required be Stage 2. Project necessary Alert process by NHS can be used to start engagement. Typical 2 week turn around. Building Statutory Building control Change to Stage 2 4 3 2 12 Early engagement RSP Control approvals risk of accepting design may Fire Consultant and required a fire engineered be Fire Control officer. strategy if necessary required
Party sign off required NHS fire officer sign off - risk of new requirements. Stage 1 and Stage 2 engagement required Change to design may be necessary 1 & Stage 2 3 3 2 9 Engagement during Stage 1 and also Stage 2. Susan Grant of HFS is key contact. NHS Third Party sign off required NHS infection control sign off Change to design may be necessary Stage 1 & Stage 2 3 2 1 6 Engagement during Stage 1 and also Stage 2. Project Alert process by NHS can be used to start engagement. Typical 2 week turn around. NHS Building Control Statutory approvals required Building control risk of accepting a fire engineered strategy if required Change to design may be necessary Stage 2 4 3 2 12 Early engagement Fire Consultant and Fire Control officer. RSP