G. What are the key indicators for this initiative to show early evidence of change? H. By when? Early Evidence December 2013 95% of classroom observations indicate that classroom lessons are aligned with existing curriculum maps for all content areas--Math, ELA, Science, and Social Studies. Quarter I. Activities to Achieve the Outcomes for the J. Who will Lead? K. When will it L. When will it be M. What Resources Initiative Complete? are Needed? August Revisions to unit for math and ela are complete, Pam Pacheco June 2013 June 2014 n/a 2013 including smaller blocks (approximately 3 weeks) and embedded formative assessments. Further Fran Roy revisions will occur during the year. August Grade 4-5 Social Studies, Grade 4-5 Science, and Fran Roy August 2013 June 2014 Discover Ed 2013 Grade 8 Science begin revisions. Cooney Techbooks; PLTW Science materials September District Kick of Session on Common Core for Year Meg September 3, September 3, n/a 2013 2 Implementation: Instructional Shifts at a Deeper and Fran Roy 2013 2013 October District begins roll-out of revised science and Fran Roy October 2013 May 2014 n/a 2013 social studies units Kelly Cooney September Literacy and Math coaches provide embedded Pam Pacheco September 2013 May 2014 n/a 2013 PD for teachers on revised maps as necessary Fran Roy Quarterly Progress Rating (QPR) of the Strategic Initiative Key: P = Process, O = Outcome July 2012 August 2012 September October December Jan 2013 March 2013 June 2013 2012 2012 2012 P O It is critical to provide a separate rating for the process of implementation (activities) and outcomes (early evidence of change as well as short-term outcomes and final outcomes).
G. What are the key indicators for this initiative to show early evidence of change? Early Evidence 95% of classroom observations indicate that classroom lessons are aligned with existing curriculum maps for all content areas--Math, ELA, Science, and Social Studies. H. By when? December 2013 Quarter I. Activities to Achieve the Outcomes for the Initiative J. Who will Lead? K. When will it L. When will it be Complete? M. What Resources are Needed? August 2013 Revisions to unit for math and ela are complete, including smaller blocks (approximately 3 weeks) and embedded formative assessments. Further revisions will occur during the year. Pam Pacheco Fran Roy June 2013 June 2014 n/a August 2013 Grade 4-5 Social Studies, Grade 4-5 Science, and Grade 8 Science begin revisions. Fran Roy Cooney August 2013 June 2014 Discover Ed Techbooks; PLTW Science materials September 2013 District Kick of Session on Common Core for Year 2 Implementation: Instructional Shifts at a Deeper Meg and Fran Roy September 3, 2013 September 3, 2013 n/a October 2013 District begins roll-out of revised science and social studies units Fran Roy Kelly Cooney October 2013 May 2014 n/a September 2013 Literacy and Math coaches provide embedded PD for teachers on revised maps as necessary Pam Pacheco Fran Roy September 2013 May 2014 n/a Quarterly Progress Rating (QPR) of the Strategic Initiative Key: P = Process, O = Outcome July 2012 August 2012 September 2012 October 2012 December 2012 Jan 2013 March 2013 June 2013 P O It is critical to provide a separate rating for the process of implementation (activities) and outcomes (early evidence of change as well as short-term outcomes and final outcomes).