Midland Land Improvement Company v. United States/Opinion of the Court
On August 12, 1907, the Midland Land & Improvement Company agreed with the United States to dredge and dispose of 4,177,110 cubic yards of material in Newark Bay and Passaic river at 16 1/4 cents per yard, payable as the work progressed. The contract provided that the work should be prosecuted with 'faithfulness and energy,' and that the rate of work 'will be at least 50,000 cubic yards per month.' On September 24, 1912, the company stopped work, leaving much unperformed. In 1913, the government declared the contract 'annulled,' and had the uncompleted part of the work done by another contractor, who was paid 26.7 cents per yard. See United States v. O'Brien, 31 S.C.t. 406, 220 U.S. 321, 328, 55 L. Ed. 481. The additional cost to the government was $141,127.31. The Midland contract provided that the government would reserve from each payment 10 per cent. until half of the work was completed, and that the amount reserved might be applied toward reimbursing it for any additional cost resulting from the contractor's default. The sum of $33,998.15, which had been reserved, was so applied. In 1917, the company brought this suit in the Court of Claims to recover the amount. Upon elaborate findings of fact that court entered judgment for the United States. 58 Ct. Cl. 671. The case is here on appeal, taken May 15, 1924, under section 242 of the Judicial Code (Comp. St. § 1219).

It is contended that, at the time when the government annulled the contract, the amount of work done had exceeded the aggregate of the monthly requirements, and hence that the company was not in default. This question we have no occasion to consider. The correspondence between the parties and other facts found warranted the conclusion that the company had abandoned the work and refused to complete the contract. There was thus an anticipatory breach by the company, which entitled the government to relet the uncompleted part of the work. Compare Smoot's Case, 15 Wall. 36, 48, 21 L. Ed. 107; Dingley v. Oler, 6 S.C.t. 850, 117 U.S. 490, 503, 29 L. Ed. 984. It is also contended that the judgment is erroneous, because it was incumbent upon the government to show that the uncompleted work done under the later contract did not materially depart from that described in the repudiated contract, and that this was not shown. See United States v. Axman, 34 S.C.t. 736, 234 U.S. 36, 58 L. Ed. 1198. The lower court concluded that the uncompleted part of the work was relet on the same specifications. Enough appears to show that the loss to the government resulting from the plaintiff's repudiation of the contract far exceeded the amount reserved.

Affirmed. 

Notes