Western Isles HVDC connection
The Western Isles HVDC connection is a proposed 1.8GW HVDC submarine power cable to connect the Isle of Lewis to the Scottish mainland. The project promoter, Scottish and Southern Electricity Networks, identifies the link as "one of the key investments across GB that is required to meet 2030 offshore wind targets, [and] marks a major step forward in unlocking the renewable energy potential of the Western Isles". Route
The cable would connect Arnish, near Stornoway in Lewis to the National Grid at the Beauly substation. The island converter station and grid connection substation will be at Arnish Point in Lewis. From there, the marine cable will pass through ducts directly into the sea at 22m depth. 81km of subsea cable will carry the current to Dundonnell at the head of Little Loch Broom in Wester Ross. Around 75km of underground cable will carry HVDC to the converter station, which will have an 6km underground AC connection to the mainland transmission system at Beauly. (The reference contains a detailed map of the marine route.) Current status
In December 2022, the Western Isles HVDC connection received approval from Ofgem. As of August 2022, the project was in the early stage of development. In June 2022, when a 600MW link was being proposed, construction was planned from Summer 2024 to Summer 2026, with commissioning completed and connection in Spring 2027. In July 2022, the increase of planned capacity to 1.8GW set the proposed completion date back three years to 2030, though SSEN is exploring options to bring this forward again. Technical specification
The latest proposal for the link calls for a 1.8GW connection, which would provide sufficient capacity for all planned onshore and offshore wind projects around the Western Isles, with some spare capacity for future renewable generation projects. Project history
Initial planning for the link had started before 2008. In 2010, a needs case was submitted to Ofgem, but was subsequently withdrawn. In 2013, a needs case was sent back by Ofgem within a month, querying why it was being submitted at a time when generators were seeking, but had not received, enhanced CfD support. By April 2014, the proposal was for a 450MW single circuit HVDC link. At this time, the project was locked into a cycle of regulatory uncertainty: Ofgem would not sanction a link without a confirmed need; wind farm developers could not finalise their plans without a confirmed link. According to the Scottish Government's Grid Access Study:

In August 2018, the case for a 600MW connecter was submitted to Ofgem. In Sept 2019, the proposed Stornoway Wind Farm in Lewis failed to win a Contract for Difference (CfD), raising doubts about the future of the link. In July 2022, Stornoway Wind Farm on Lewis won a Contract for Difference (CfD) for 200MW capacity at a strike price of £46.39/MWh (at 2012 prices). In July 2022, the electricity system operator, National Grid plc, published its "Pathway to 2030", which reaffirmed the need for a link, and proposing to increase the power capacity from 600MW to 1.8GW. See also

 Shetland HVDC Connection

References

External links
 SSEN Project website
 April 2023 Consultation Booklet (pdf)

Electrical interconnectors to and from Great Britain
Electric power infrastructure in Scotland
HVDC transmission lines
Submarine power cables