Purbachal Expressway
Purbachal Expressway () is a , 14 lane expressway in Dhaka, Bangladesh. This expressway connects Purbachal to eastern Dhaka. History
In 2005, a proposal involving development for project of Purbachal was passed. In that proposal an eight-lane expressway was mentioned. But Rajdhani Unnayan Kartripakkha (RAJUK) started the expressway project with a four-lane road in 2013 because of fund shortage. RAJUK built the link road with Tk 300 crore. In 2015 Detailed Area Plan passed by ECNEC. In the new plan a road with 100-foot canal on the both side of road was added. For this road project a budget of Tk 5,287 crore was mentioned. After completing the existing project, To expand the road into 8-lane expressway, government had to reshape the project in November 2018. The budget for the project was revised to Tk 10,330 crore. For the revision and canal the 300 feet road would be built as 235 feet. It had been decided to reconstruct the expressway by Bangladesh Army instead of RAJUK. In April 2023, RAJUK said that the expressway could be inaugurated within 2-3 months. Specifications
Under the project, canals, walkways, Iulups, multiple bridges for crossing the canal, multiple foot overbridges for expressway crossing, sluice gates, water bus stops and sewer lines was constructed for the expressway. Connectivity
An expressway under construction named Dhaka Bypass Expressway will connect Gazipur and Narayanganj district through Purbachal Expressway. Seven stations of MRT Line 1 will be built on the expressway. The proposed two link roads will connect the expressway with Madani Avenue. Issue
MRT Line 1 will have seven stations on the expressway which will be on elevated line. Before construction began, it was known that the expressway might be damaged during the construction of the stations. MM Ehsan Jamil, director of the expressway construction project, claimed that he had demanded the metro authority to construct seven stations in Purbachal section underground. But it became impossible as the construction contract with JICA was done before that. Therefore, he suggested to start the work on the eastern part of MRT Line 1 with the construction of the expressway earlier to avoid damage to the expressway, but it could not be done due to various issues. Later, 4 meters space was left in the median strip of the expressway for the construction of the metro. Later the secretary of Road Transport and Highways Division assured that the construction of the line would be done in a coordinated manner so as not to cause major damage to the expressway. He also informed that the pillar of the line will be built on the median strip and the two columns of the station will be built on the green space on both sides of the expressway so that no space on the road will be used. References

Purbachal
Roads in Dhaka
Expressways in Bangladesh