According to the United States Census Bureau, the city has a total area of 9.61 square miles (24.89 km2), of which 9.60 square miles (24.86 km2) is land and 0.01 square miles (0.03 km2) is water. It lies at the southwestern end of Hayden Lake, and the elevation of the city is 2,287 feet (697 m) above sea level. Hayden is located on U.S. Route 95 at the junction of Route 41. It is also four miles (6 km) north of Interstate 90 and Coeur d'Alene. The Coeur d'Alene airport is northwest of Hayden.
The % Complete fields contain the current status of a task, expressed as the percentage of the task's duration that has been completed. You can enter percent complete, or you can have Project calculate it for you based on actual duration.There are several categories of % Complete fields.o see the total percent complete for the task, review the % Complete field in the timephased portion of the Task Usage view or other task sheet view. Example The Write proposal task is scheduled for a duration of 10 days. The assigned resources have been working on the task for five days.
It is important to remember that in a project like the one above, Percent Complete would not be a good indicator of overall completeness of the project. That first 20 percent of Percent Complete was completed easily and without much risk. One person working alone writing specs is not the hard part of a software project.That comes at the end when all the developers are working at the same time on different parts. In this case, Percent Work Complete might be a better measure of how much work is left to do.he same is true with Percent Work Complete. A task with 40 hours of work and 24 hours of actual work will have a PWC of 60 percent because 24/40 = .60. It is easy to dismiss these two fields as the same because, many times, their values are the same.