âWASBIRT-PCI is funded by the Substance Abuse and Mental Health Services Administration, Center for Substance Abuse Treatment SBIRT Grant (CFDA#93.243). The project is administered by the Washington Department of Social and Health Services and managed by the Division of Behavioral Health and Recovery.
1 CPI is computed by Earned Value / Actual Cost. 2  A value of above 1 means that the project is doing well against the budget. 3  Schedule Performance Index (SPI) : Represents how close actual work is being completed compared to the schedule. 4  SPI is computed by Earned Value / Planned Value. Cost Performance Index (CPI) : Represents the amount of work being completed on a project for every unit of cost spent. 2  CPI is computed by Earned Value / Actual Cost. 3  A value of above 1 means that the project is doing well against the budget.
Glossary of Earned Value Management Terms . ACCOUNTING PERIOD. The period of time during which actuals will be collected for transfer into the Earned Value Management System for reporting purposes. ACTUAL COSTS. The costs actually incurred and recorded in the general ledger. ACTUAL COST OF WORK PERFORMED (ACWP). The costs actually incurred and recorded in the Earned Value Management System for accomplishing the work performed within a given accounting period. ACWP reflects the applied costs that may be expressed as a value for a specific period or cumulative to date. (See also Estimated Actuals.) ALLOCATED BUDGET. See Total Allocated Budget.