Sydney Opera House
The cost of the project so far, even in October 1966, was still only $22.9 million, less than a quarter of the final $102 million cost. However, the projected costs for the design were at this stage much more significant.
Sydney Opera House
For the first stage, Utzon worked successfully with the rest of the design team and the client, but, as the project progressed, the Cahill government insisted on progressive revisions. They also did not fully appreciate the costs or work involved in design and construction. Tensions between the client and the design team grew further when an early start to construction was demanded despite an incomplete design. This resulted in a continuing series of delays and setbacks while various technical engineering issues were being refined. The building was unique, and the problems with the design issues and cost increases were exacerbated by commencement of work before the completion of the final plans.