ASSISTANT PROJECT MANAGER/DESIGN BUILD CONSTRUCTION COORDINATOR Summary Highly motivated Civil Engineer 16 years experience working one North America's largest respected construction engineering organizations revenues $11 billion consistently ranking among top five contractors Engineering News-Record. My experience Kiewit prepared successfully plan execute projects promoting safety, quality, schedule, cost performance. My career experience ranges construction design coordinator multi billion dollar design build project, on-site project engineering project management self-performing heavy civil construction work ranging $545 million $3.1 million dollars. Excellent communicator skilled construction means methods, cost controls, scheduling, claims analysis contract administration. As Field Engineer Project Controls Manager one largest design-build project Maryland manages approximately 1,000 WBS activities P6 schedule. Even six month delay award project project substantially complete original completion date. Clara coordinates daily basis, incoming outgoing correspondence, cost loaded CPM, RFIs, modifications, change orders, unforeseen field conditions required redesign schedule modifications adhere hard completion date. Highlights Hard Dollar Estimating Training Expedition Centric Viewpoint Constructware Accomplishments Sixteen years experience working one North America's largest respected construction engineering organizations. Responsible successful strategy, development execution time related impact analysis resulting $2.6 million net change contract. Even six month delay award project, project substantially complete original completion date. Responsible development execution dirt flow impact analysis resulting $2 million net change contract. Developed successful plan rephase bridge construction highly traveled weather-damaged interstate traffic could shifted onto new construction prior winter season. Project controls Manager document control as-built deliverables 200 miles Fiber Optic Network Installation. Experience 09/2013 Current Assistant Project Manager/Design Build Construction Coordinator Company Name － City State 06/2011 09/2013 Project Contract Administration Manager Company Name － City State Intercounty Connector-Segment B $550 million Maryland State Highway Administration (MDSHA) consisted construction seven miles new six-lane toll road. The work included 2.4 million cy excavation, 1.7 million cy embankment, 500,000 sy new pavement section, 65,000 sy MSE walls, 80,000 LF drainage, 15 bridges totaling 600,000 sf deck bridge spans reaching 207 lf. Evaluated mitigated cost owner contractor changes occurred design-build contract Negotiated change orders $2.6 million Oversaw project controls one largest design-build projects Maryland Managed approximately 1,000 WBS activities P6 schedule Coordinated incoming outgoing correspondence, cost loaded CPM, RFI's, modifications, change orders, unforeseen field conditions required redesign schedule modifications adhere hard completion date 03/2008 06/2011 Structures Project Engineer Company Name － City State I-95/I-495 Interchange Telegraph Road $256 million VDOT consists recontruction I-495 interchange Telegraph Road Alexandria. The work included 500,000 cy excavation, 321,000 sf new pavement, 39,000 lf drainage, 400,000 sy base overlays, 23 retaining MSE walls, 4 soundwalls, 11 AASHTO/Steel girder ramps/bridges totaling 380,000 sf deck, 5 box culvert extensions. Overall direction, safety, quality, schedule, cost performance structural operations Planned executed work procedures coordinated various phases construction bridge widenings Designed substructure superstructure formwork multi-phased bridges Prepared job const projections, reviewed approved pay estimates invoices Procured coordinated delivery structural materials Negotiated $2 million dollar net change project Oversaw project close 08/2007 03/2008 Estimator Company Name － City State 03/2007 03/2008 Structures Superintendent/Design Coordinator Company Name － City State Design Build I-95 Widening Reconstruction $170 million Florida Department Transportation (FDOT) DISTRICT 5 consists widening 10 miles existing I-95 four lane interstate highway six lane interstate highway Brevard County FL. The work consisted 15,000 lf 18" concrete pile, 2,500 c structures concrete, 2,900 lf AASHTO girders, 50,000 lf median storm drain pipe 174,000 lf underdrain. Overall excavation embankment excess 585,000 cy along 435,000 sy stabilization 280,000 sy optional base. Oversaw design coordination 3 design build bridge widenings Developed best means methods construct challenging project Supervised construction bridge widenings planned executed work plans coordinated various phases construction. 08/2004 03/2007 Structures Superintendent Company Name － City State Western Beltway Project $56.2 million Florida Turnpike Authority consists construction 7 AASHTO bridges, 2 bridge overpasses, 2 Signature soundwalls, 6 ramp toll facilities, 2 mainline toll plazas, grading approximately 2.5M cy dirt, asphalt paving, drainage, well electrical signage work. Created 90 day 3 week schedules structures operations Supervised construction AASHTO bridges signature walls 100,000 manhours accident free. Planned executed structural field operations 09/2001 12/2004 Stations Project Engineer Company Name － City State Douglas Line Renovation Project $351 million Chicago Transit Authority consisted renovation six elevated train stations, 2 at-grade stations 5 miles track. Oversight coordination 15 subcontractors architectural elements within passenger stations Drafted subcontracts material contracts project Responsible review approval pay estimates invoices Quality Control final work product Prepared submittals RFI's Procured permits City Chicago Building Department Negotiated change orders 12/2002 08/2004 Structures Office/Field Engineer Company Name － City State Dublin I-16 $10.1 million Georgia Department Transportation (GDOT) 08/2000 09/2001 Field Superintendent/Project Controls Manager Company Name － City State Level 3 Communications Fiber Optic Network Project $41.5 million Level3 Installation Atlanta, GA Birmingham, AL Coordinated scheduled subcontractor operations trenching, directional boring, equipment installation 150 miles Prepared weekly construction status reports Acting client representative private property acquisitions obtaining easements Verification installed quantities invoice approval payment; equipment purchase coordination delivery time installation Managed document control as-built turnover client entire project Florida North Carolina 08/1999 08/2000 Field Engineer Company Name － City State Howard Street Track Reconstruction $3.1 million City Baltimore Light Rail O'Donnell Street Viaduct $10.3 million Maryland Department Transportation. On site quality control inspection horizontal vertical rail alignment Production progress updates client Quality Control oversight self perform crews pouring bridge decks Education 1999 B.S Civil Engineering University Kentucky － City State US Civil Engineering Clara Newsom Assistant Project Manager Skills bridges, contracts, delivery, direction, Engineer, framing, HVAC, lighting, managing, materials, access, 3.1, Network Installation, painting, plumbing, procurement, project plans, quality, quality control, safety, sound, supervising, supervision, Transportation, Type III, Type II, utilities