As construction of the approaches took place, work was also started on preparing the foundations required to support the enormous weight of the arch and loadings. Concrete and granite faced abutment towers were constructed, with the angled foundations built into their sides. Once work had progressed sufficiently on the support structures, a giant "creeper crane" was erected on each side of the harbour. These cranes were fitted with a cradle, and then used to hoist men and materials into position to allow for erection of the steelwork. To stabilise works while building the arches, tunnels were excavated on each shore with steel cables passed through them and then fixed to the upper sections of each half-arch to stop them collapsing as they extended outwards. Arch construction itself began on 26 October 1928. The southern end of the bridge was worked on ahead of the northern end, to detect any errors and to help with alignment. The cranes would "creep" along the arches as they were constructed, eventually meeting up in the middle. In less than two years, on Tuesday, 19 August 1930, the two halves of the arch touched for the first time. Workers riveted both top and bottom sections of the arch together, and the arch became self-supporting, allowing the support cables to be removed. On 20 August 1930 the joining of the arches was celebrated by flying the flags of Australia and the United Kingdom from the jibs of the creeper cranes. Once the arch was completed, the creeper cranes were then worked back down the arches, allowing the roadway and other parts of the bridge to be constructed from the centre out. The vertical hangers were attached to the arch, and these were then joined with horizontal crossbeams. The deck for the roadway and railway were built on top of the crossbeams, with the deck itself being completed by June 1931, and the creeper cranes were dismantled. Rails for trains and trams were laid, and road was surfaced using concrete topped with asphalt. Power and telephone lines, and water, gas, and drainage pipes were also all added to the bridge in 1931. The pylons were built atop the abutment towers, with construction advancing rapidly from July 1931. Carpenters built wooden scaffolding, with concreters and masons then setting the masonry and pouring the concrete behind it. Gangers built the steelwork in the towers, while day labourers manually cleaned the granite with wire brushes. The last stone of the north-west pylon was set in place on 15 January 1932, and the timber towers used to support the cranes were removed.