Monte Carlo Simulation, Project Cost Estimation.
of simulations to obtain a result with an error of less than 2% is:”, N) The number of simulations to obtain a result with an error of less than 2% is: 362 Let’s build a basic model, which is propagated as required. First, for each activity’s cost I will create a column vector of 362 random