Monte Carlo Simulation, Project Cost Estimation.
is a measure of asymmetry. The normal distribution has a skewness of 0. Skew1 = float(skew(Total)) print(“\033[1m The skewness of the distribution is:”,”{:.3f}”.format(Skew1)) The skewness of the distribution is: -0.003 This indicates that the tail of the distributionextends slightly towards the