content_image/495004.jpg content_image/495002.jpg content_image/495003.jpg
<img src='content_image/495004.jpg'>

<img src='content_image/495002.jpg'>

Additional breakdown of the work packages identified above is provided where applicable. With regard to the activities/ deliverables under FWC666 for the respective LOT/ across LOTs, the following attributes are used for each work package: 

• Responsible:  the contractor(s) is responsible for the delivery and maintenance of the respective activities/ deliverables under the specific work package. 

• Contribute:  the contractor(s) is expected to provide the necessary timely input to the activities/ deliverables under the specific work package. 

When the attribute “ Responsible ” or “Contribute”  is assigned for both LOTs, it shall be intended as a specific activity/deliverable is expected under each LOT, whereas ECHA will retain the overall responsibility for the coordinated outcome. 

A representation of the lifecycle of the FWC is given below as a chain of work packages in sequence and in parallel, seamlessly involving the Contractors of the two LOTs in its execution: 

<img src='content_image/495003.jpg'>

