## Article 12 Liabilities and insurance 

12.1(a) By way of derogation from Article 12.1(a), paragraph 2, of the general conditions, compensation for damage to the supplies resulting from the contractor's liability in respect of the contracting authority is capped at an amount equal to the contract value. 

12.1(b) By way of derogation from Article 12.1(b), paragraph 2, of the general conditions, compensation for damage resulting from the contractor's liability in respect of the contracting authority is capped at an amount equal to the contract value. 

12.2(b), paragraph 2 

The Contractor shall provide transport insurance and loss risks and damage associated with the goods as required by the DDP terms of delivery stated in Art 1.1 of ITT and Art 1.1 of the Contract (i.e. “the Contractor delivers the goods when the goods are placed at the disposal of the buyer, clear for import on the arriving means of transport ready for unloading at the named place of destination. The seller bears all the costs and risks involved in the bringing the goods to the place of destination and has an obligation to clear the goods not only for export but also for import, to pay any duty for both export and import and to carry out all customs formalities. The transfer of risks and costs occurs at the place of unloading of the goods at the agreed place of destination. 

## Article 13 Programme of implementation of tasks 

13.2 The Contractor shall submit to the Project Manager for approval, copied to the ERA, within 14 days from the date of signature of the Contract an accurate and detail programme of performance as stipulated in Article 13.1 of the General Conditions. The programme should show, latest dates for: completion of manufacture, shipping, custom clearance (if applicable), arrival in country, arrival at place of acceptance, completion of installation, commissioning and provisional acceptance at the required locations, in which the Contractor proposes to carry out the Supply Contract within the time allowed for completion. 

No separate payment shall be made for the preparation/monthly updating as requested of such a programme and the Contractor shall allow for the associated costs elsewhere in his tender. 

The Project Manager shall make comments and/or objections concerning the Programme supplied by the Contractor within 7 calendar days of their submission. It shall be considered that all those comments and/or objections are accepted by the Contractor, if he should not contradict them in writing, either by registered letter, or fax sent to the Project Manager, within 7 calendar days of their receipt. The absence of any comments and or objections from the Project Manager within the 7 calendar days above shall be deemed to be approval. 

## Article 14 Contractor’s drawings 

14.1 Contractor shall submit related drawings for the equipment and the machinery and layout of machinery at the latest 30 days after the commencement of the contract for approval of Project Manager. These drawings will be used to avoid any mismatch with the dimensions of the common use facility and overcome any mismatch during installation of the machinery. 

