As part of the Great Streets Project, SD Ireland re-started work on St Paul Street, Monday 4/1/19.
Below is a summary of what they did last week and what they are planning to do this week.
SD Ireland arrived to the site on Monday and Tuesday and began excavation for light pole bases and found no frost in the ground which allowed them to further mobilize to the site. They installed eight light pole bases and removed pavement south of King Street to get ready for sub-base reconstruction and began sub-base installation on the east side of the road.
SD Ireland also began excavating on the west side between Main Street and King Street for under-drain installation and prep for soil cell installation.
SD Ireland will be replacing the waterline in the Maple Street intersection and may continue excavating on the west side between Main Street and King Street.
For questions related to activity on-site, please contact Katelyn Dagesse, our engineer on-site from EIV, at 802-673-0001.
For questions related to the overall project, please contact Robert Goulding, DPW Public Information Manager, at RGoulding@burlingtonvt.gov or 802-540-0846.
NOTE: Parking is FREE for the first hour at 194 St Paul Street covered lot ($1/hr thereafter), businesses will remain open throughout construction and pedestrians are always welcome.