Abstract This chapter discusses electrical equipment commissioning before energization. It discusses areas such as precommissioning procedures, commissioning management, and commissioning resources and their responsibilities. The final section provides the procedures for commissioning power transformers, surge arresters, current transformers, voltage transformers, gas insulated systems, protection and control panels. AC distribution panels, DC distribution panels, batteries, and final energization.