Lean production theory based simulation of modular construction processes
Abstract One way to encourage adoption of prefabrication and off site manufacturing (OSM) techniques, such as modular construction, is to improve the efficiency of site operations, which makes the technology more attractive to non adopters. Lean principles have been widely applied to improve the productivity and efficiency of construction operations, while simulation augments Lean theory by allowing its benefits and issues to be analyzed quantitatively before actual implementation. Thus, this study aims to conduct a detailed simulation study of modular construction operations, otherwise known as Prefabricated Prefinished Volumetric Construction (PPVC) in Singapore. In contrast with existing research, which are frequently focused on the barriers and drivers to the adoption of prefabrication, this study will provide and evaluate recommendations to improve modular construction efficiency through application of Lean concepts. A detailed baseline (As Is) simulation model of an ongoing PPVC project case study was first developed. Lean Construction principles were then applied to the baseline simulation model. Key Lean Construction principles and concepts implemented includes Total Quality Management, E Kanban based Just In Time deliveries, cross training and the use of construction robotics. Lean (To Be) simulation models were developed based on the Lean Construction principles. The outputs from the baseline and Lean models were compared to assess the impact of the proposed improvements. The findings demonstrated that through the application of Lean concepts, reductions in cycle time and process time, and increases in process efficiency and labor productivity can be achieved. The case study also provides a detailed description of the simulation approach, which is a useful reference for future application of simulation in offsite construction research.
Automation in Construction