The degree of preparation for the HAZOP is critical to the overall success of the review - 'frozen' design information provided to the team members with time for them to familiarise themselves with the process, an adequate schedule allowed for the performance of the HAZOP, provision of the best team members for their role. Those scheduling a HAZOP should take into account the review scope, the number of nodes to be reviewed, the provision of completed design drawings and documentation and the need to maintain team performance over an extended time-frame. The team members may also need to perform some of their normal tasks during this period and the HAZOP team members can tend to lose focus unless adequate time is allowed for them to refresh their mental capabilities.