[' ', 'PROJECT', 'TITLE', ';', 'Physical', 'Testing', 'Methods', 'Period', 'Covered', ':', 'May', '30', '-', 'June', '30,', '1978', 'Report', 'Written', 'by', ':', 'T.', 'Piko', 'Report', 'Approved', 'by', ':', 'J.B.', 'Boder', 'Automatic', 'Scale', 'for', 'Cigarette', 'Individual', 'Weight', '~', 'Since', 'mid-June', 'an', 'automatic', 'scale', 'is', 'installed', 'in', 'the', 'QC', 'FIR.', 'The', 'functioning', 'of', 'this', 'instrument', 'gives', 'satisfaction.', 'As', 'the', 'vibrations', 'in', 'the', 'control', 'room', 'are', 'too', 'high,', 'a', 'special', 'support', 'will', 'be', 'built', 'in', 'order', 'to', 'improve', 'the', 'precision', 'of', 'the', 'scale.', '~', 'For', 'the', '"moderate', 'size"', 'cigarettes', 'a', 'special', 'distributor', 'will', 'be', 'built.', '-', 'We', 'have', 'dispatched', 'the', 'scales', 'to', 'the', 'affiliates', 'by', 'air', 'freight.', 'The', 'dates', 'of', 'arrival', 'are', ':', 'PMG', 'Berlin', '-', '29.06.78', 'WELTAB', 'Bruxelles', '-', '29.06.78', 'PMG', 'Munich', '-', '30.06.78', 'PMH', 'Eindhoven', '-', '30.06.78', 'Installation', 'and', 'operation', 'will', 'be', 'done', 'at', 'the', 'beginning', 'of', 'July,', '1978.', 'We', 'have', 'received', 'all', 'the', 'invoices', 'for', 'these', 'scales.', 'The', 'total', 'price', 'per', 'unit', 'amounts', 'to', 'Sw.Frs.', "11'465.-.", '-', 'The', 'cigarette', 'selecting', 'device', 'will', 'be', 'built', 'in', 'autumn', '1978,', 'after', 'the', 'construction', 'of', 'the', 'apparatus', 'for', 'the', 'determination', 'of', 'cigarette', 'compressi-', 'bility.', 'Diameter', 'for', 'Porous', 'Filter', 'Rods', 'The', 'first', 'trials', 'with', 'the', 'Solex', 'apparatus', 'by', 'reducing', 'the', 'air', 'pressure', 'have', 'not', 'given', 'satisfactory', 'results.', 'We', 'shall', 'carry', 'on', 'the', 'trials.', 'Digital', 'Pressure', 'Drop', 'and', 'Dilution', 'Instrument', 'ex', 'Richmond', 'The', 'instrument', 'for', 'the', 'determination', 'of', 'cigarette', 'dilution', 'has', 'been', 'repaired.', '(Replacement', 'of', 'the', 'digital', 'readout).', 'The', 'trials', 'with', 'this', 'instrument', 'have', 'started.', 'A', 'report', 'on', 'the', 'comparative', 'test', 'between', 'PM', 'Richmond', 'and', 'FTR', 'methods', 'will', 'be', 'established', 'at', 'the', 'end', 'of', 'July.', 'Cigarette', 'Compressibility', 'The', 'electronic', 'part', 'for', 'the', 'apparatus', 'for', 'the', 'determination', 'of', 'cigarette', 'compressibility', 'will', 'be', 'finished', 'by', 'mid-July.', 'All', 'details', 'concerning', 'the', 'mechanical', 'part', 'have', 'been', 'discussed', 'with', 'the', 'firm', 'Huguenin.', 'The', 'construction', 'will', 'be', 'effected', 'after', 'the', 'holiday,', 'at', 'the', 'beginning', 'of', 'August', '1978.', 'G9hS81', '1', '0GS2', '/5', ' ']