NTPC Ltd Vs. M/s Deconar Services Pvt. Ltd
beyond the scheduled period of the contract. The Arbitrator also noted that the appellant accepted the work undertaken by the respondent beyond the period of the contract without objections. The Arbitrator also carefully assessed the period of delay attributable to the appellant and awarded escalation to the respondent only for the same. 19. With respect to the question of law as to whether the Arbitrator could order such an escalation, this Court has, in a catena of judgments, upheld the same. A three-Judge Bench of this Court in Assam State Electricity Board v. Buildworth Private Limited, (2017) 8 SCC 146 , was faced with almost identical circumstances. In that case, the Arbitrator granted escalation charges beyond what was permissible under the contract between the parties, which prescribed a cap on the same. Upholding such an award, the Court in that case held as follows: 13. The arbitrator has taken the view that the provision for price escalation would not bind the claimant beyond the scheduled date of completion. This view of the arbitrator is based on a construction of the provisions of the contract, the correspondence between the parties and the conduct of the Board in allowing the completion of the contract even beyond the formal extended date of 6-9-1983 up to 31-1-1986. Matters relating to the construction of a contract lie within the province of the Arbitral Tribunal. Moreover, in the present case, the view which has been adopted by the arbitrator is based on evidentiary material which was relevant to the decision. There is no error apparent on the face of the record which could have warranted the interference of the court within the parameters available under the Arbitration Act, 1940. The arbitrator has neither misconducted himself in the proceedings nor is the award otherwise invalid. (emphasis supplied) 20. We are of the opinion that the above holding of this Court is directly applicable to the present case. The Arbitrator in the present case has constructed the present contract, and the fixed price clause, in the same manner. This construction was on the basis of the evidence on record and the submissions of the counsel before him. The Arbitrator has carefully delineated the period of delay attributable to the appellant, and has granted the claim of the respondent only to that limited extent. 21. The counsel for the appellant has placed on record certain judgments of this Court, which according to him mandate a different view. As such, it would be necessary to analyze the same. 22. In New India Civil Erectors (P) Ltd. v. Oil & Natural Gas Corporation, (1997) 11 SCC 75 , this Court rejected the claim for escalation of prices during the period of delay on the basis of the specific stipulation in the contract therein, which specifically excluded price escalation till the completion of work. On the other hand, in the present case, the contractual clause stipulates only that the price would be firm during the period of execution of the contract, which the Arbitrator took to refer only to the 12 month period originally stipulated for the execution of the contract. This may appear to be a technical distinction, but it must be remembered that construction of a contract is in the domain of the Arbitrator, and as long as the interpretation given is a possible view, the Court may not interfere with the same. In the New India Civil Erectors case (supra), this Court was of the opinion that, in view of the specific clause of the contract in that case, the granting of escalation prices was not a possible view. This is not the case in the present matter. As we have already held above, we are of the opinion that in the facts and circumstances of the present case, the view taken by the Arbitrator was a possible one, and cannot therefore be interfered with by the Courts. 23. In State of Orissa v. Sudhakar Das (Dead) by Lrs, (2000) 3 SCC 27 , this Court was not seized of the issue of grant of escalation charges beyond the period of the contract or with respect to delay. As such, it has limited applicability to the present case. 24. In General Manager, Northern Railway v. Sarvesh Chopra, (2002) 4 SCC 45 , the Court was seized of a matter pertaining to a reference to arbitration. The considerations of a Court in such a matter are distinct from those of a Court in appeal over the final award of an Arbitrator. Be that as it may, in that case, a contractual clause between the parties specifically excluded any claims of the contractor arising out of delays attributable to the opposite party, which is not the case in the present matter. 25. It is clear from the above analysis that any decision regarding the issue of whether an arbitrator can award a particular claim or not, will revolve on the construction of the contract in that case, the evidence placed before the arbitrator and other facts and circumstances of the case. No general principle can be evolved as to whether some claim can be granted or not. The judgments placed on record by the appellant, wherein claim for escalation was denied, have to therefore be read in the context of their facts, and cannot be read in isolation. It is clear that all the judgments cited by the appellant can be distinguished on facts. 26. In these circumstances, we are of the opinion that the appellant has neither been able to point out any error apparent on the face of the record, nor otherwise made out a case for interference with the award by the Arbitrator with respect to this issue. 27. With respect to the final issue, pertaining to imposition of costs on the appellant by the forums below, we are not inclined to interfere with the same, in view of the fact that the counsel for the appellant has not pressed the same and looking to the quantum involved.
0[ds]11. Before proceeding further, it is necessary to make note of the scope of interference by Courts in arbitral awards passed under the Arbitration Act, 1940. This Court has consistently held that the Court does not sit in appeal over an award passed by an arbitrator. In Kwality Manufacturing Corporation v. Central Warehousing Corporation, (2009) 5 SCC 142   this Court held as follows:10. At the outset, it should be noted that the scope of interference by courts in regard to arbitral awards is limited. A court considering an application under Section 30 or 33 of the Act, does not sit in appeal over the findings and decision of the arbitrator. Nor can it reassess or reappreciate evidence or examine the sufficiency or otherwise of the evidence.The award of the arbitrator is final and the only grounds on which it can be challenged are those mentioned in Sections 30 and 33 of the Act. Therefore, on the contentions urged, the only question that arose for consideration before the High Court was, whether there was any error apparent on the face of the award and whether the arbitrator misconducted himself or the proceedings.12. Further, it is also a settled proposition that where the arbitrator has taken a possible view, although a different view may be possible on the same evidence, the Court would not interfere with the award. This Court in Arosan Enterprises Ltd. v. Union of India, (1999) 9 SCC 449   held as follows:36. Be it noted that by reason of a long catena of cases, it is now a well-settled principle of law that reappraisal of evidence by the court is not permissible and as a matter of fact exercise of power by the court to reappraise the evidence is unknown to proceedings under Section 30 of the Arbitration Act. In the event of there being no reasons in the award, question of interference of the court would not arise at all. In the event, however, there are reasons, the interference would still be not available within the jurisdiction of the court unless of course, there exist a total perversity in the award or the judgment is based on a wrong proposition of law. In the event however two views are possible on a question of law as well, the court would not be justified in interfering with the award.37. The common phraseology error apparent on the face of the record does not itself, however, mean and imply closer scrutiny of the merits of documents and materials on record. The court as a matter of fact, cannot substitute its evaluation and come to the conclusion that the arbitrator had acted contrary to the bargain between the parties. If the view of the arbitrator is a possible view the award or the reasoning contained therein cannot be examined...13. From the above pronouncements, and from a catena of other judgments of this Court, it is clear that for the objector/appellant in order to succeed in their challenge against an arbitral award, they must show that the award of the arbitrator suffered from perversity or an error of law or that the arbitrator has otherwise misconducted himself. Merely showing that there is another reasonable interpretation or possible view on the basis of the material on the record is insufficient to allow for the interference by the Court [See State of U.P. v. Allied Constructions, (2003) 7 SCC 396 ; Ravindra Kumar Gupta and Company v. Union of India, (2010) 1 SCC 409 ; Oswal Woollen Mills Limited v. Oswal Agro Mills Limited, (2018) 16 SCC 219 ].15. Coming to the facts at hand, it is an admitted fact that there was substantial delay attributable to the appellant in handing over the sites for the 68 B, C and D quarters to the respondent. The appellant has not contested this finding before us.16. With respect to the first issue, viz., on the issue of refund of rebate, the Arbitrator held that the rebate of 16% on the price of construction of 100 units of A and B quarters was given by the respondent on the condition that he would be able to execute both the works simultaneously. The Arbitrator interpreted the rebate as a conditional one on analysis of the documents on record, particularly the letter dated 14.06.1988 sent by the respondent to the appellant subsequent to the negotiations held between them, the award of both contracts to the respondent on the same date and the works programme (L-2) for both the works. The Arbitrator specifically highlighted that the appellant had not denied the L-2 programme, which indicated that both the works were to be carried out together. From a reading of the above material, the Arbitrator held that the intention of the parties was to complete the work together, which would have enabled the respondent to reduce its costs and optimizing its charges, thereby allowing it to grant the 16% rebate to the appellant. By delaying the handing over of the sites, the appellant had therefore breached the condition for the grant of rebate, entitling the respondent to a refund of the same.While we are in agreement with the appellant that such an interpretation is possible, we are of the opinion that this is not sufficient to interfere with the award passed by the Arbitrator. As already highlighted, the Court does not sit as an appellate Court over the decision of an arbitrator, and cannot substitute its views for that of the Arbitrator as long as the Arbitrator had taken a possible view of the matter. We are of the considered opinion that in the present case, the Arbitrator has given clear reasoning for the possible view taken by him on the interpretation of the contract between the parties. As such, the Courts below rightly refused to interfere with the holding of the Arbitrator on the first issue.It is significant to note herein that the Arbitrator only allowed a part of the claim made by the respondent under this head. In Civil Appeal No. 6483 of 2014, the Arbitrator awarded a sum of Rs. 17,86,212/- against a claim of Rs. 66,98,773/-, while in Civil Appeal No. 6484 of 2014, the Arbitrator awarded a sum of Rs. 3,03,419/- as against a claim of Rs. 42,20,261/-. The Arbitrator took a view on the construction of the clauses of the contract that the firm price clause operated only with respect to the period for which the contract subsisted, and would not subsist beyond the scheduled period of the contract. The Arbitrator also noted that the appellant accepted the work undertaken by the respondent beyond the period of the contract without objections. The Arbitrator also carefully assessed the period of delay attributable to the appellant and awarded escalation to the respondent only for the same.19. With respect to the question of law as to whether the Arbitrator could order such an escalation, this Court has, in a catena of judgments, upheld the same. A three-Judge Bench of this Court in Assam State Electricity Board v. Buildworth Private Limited, (2017) 8 SCC 146 , was faced with almost identical circumstances. In that case, the Arbitrator granted escalation charges beyond what was permissible under the contract between the parties, which prescribed a cap on the same. Upholding such an award, the Court in that case held as follows:13. The arbitrator has taken the view that the provision for price escalation would not bind the claimant beyond the scheduled date of completion. This view of the arbitrator is based on a construction of the provisions of the contract, the correspondence between the parties and the conduct of the Board in allowing the completion of the contract even beyond the formal extended date of 6-9-1983 up to 31-1-1986. Matters relating to the construction of a contract lie within the province of the Arbitral Tribunal. Moreover, in the present case, the view which has been adopted by the arbitrator is based on evidentiary material which was relevant to the decision. There is no error apparent on the face of the record which could have warranted the interference of the court within the parameters available under the Arbitration Act, 1940. The arbitrator has neither misconducted himself in the proceedings nor is the award otherwise invalid.20. We are of the opinion that the above holding of this Court is directly applicable to the present case. The Arbitrator in the present case has constructed the present contract, and the fixed price clause, in the same manner. This construction was on the basis of the evidence on record and the submissions of the counsel before him. The Arbitrator has carefully delineated the period of delay attributable to the appellant, and has granted the claim of the respondent only to that limited extent.22. In New India Civil Erectors (P) Ltd. v. Oil & Natural Gas Corporation, (1997) 11 SCC 75 , this Court rejected the claim for escalation of prices during the period of delay on the basis of the specific stipulation in the contract therein, which specifically excluded price escalation till the completion of work. On the other hand, in the present case, the contractual clause stipulates only that the price would be firm during the period of execution of the contract, which the Arbitrator took to refer only to the 12 month period originally stipulated for the execution of the contract. This may appear to be a technical distinction, but it must be remembered that construction of a contract is in the domain of the Arbitrator, and as long as the interpretation given is a possible view, the Court may not interfere with the same. In the New India Civil Erectors case (supra), this Court was of the opinion that, in view of the specific clause of the contract in that case, the granting of escalation prices was not a possible view. This is not the case in the present matter. As we have already held above, we are of the opinion that in the facts and circumstances of the present case, the view taken by the Arbitrator was a possible one, and cannot therefore be interfered with by the Courts.23. In State of Orissa v. Sudhakar Das (Dead) by Lrs, (2000) 3 SCC 27 , this Court was not seized of the issue of grant of escalation charges beyond the period of the contract or with respect to delay. As such, it has limited applicability to the present case.24. In General Manager, Northern Railway v. Sarvesh Chopra, (2002) 4 SCC 45 , the Court was seized of a matter pertaining to a reference to arbitration. The considerations of a Court in such a matter are distinct from those of a Court in appeal over the final award of an Arbitrator. Be that as it may, in that case, a contractual clause between the parties specifically excluded any claims of the contractor arising out of delays attributable to the opposite party, which is not the case in the present matter.25. It is clear from the above analysis that any decision regarding the issue of whether an arbitrator can award a particular claim or not, will revolve on the construction of the contract in that case, the evidence placed before the arbitrator and other facts and circumstances of the case. No general principle can be evolved as to whether some claim can be granted or not. The judgments placed on record by the appellant, wherein claim for escalation was denied, have to therefore be read in the context of their facts, and cannot be read in isolation. It is clear that all the judgments cited by the appellant can be distinguished on facts.26. In these circumstances, we are of the opinion that the appellant has neither been able to point out any error apparent on the face of the record, nor otherwise made out a case for interference with the award by the Arbitrator with respect to this issue.27. With respect to the final issue, pertaining to imposition of costs on the appellant by the forums below, we are not inclined to interfere with the same, in view of the fact that the counsel for the appellant has not pressed the same and looking to the quantum involved.
### Instruction:
Estimate the outcome of the case (positive (1) or negative (0) for the appellant) and then give a reasoned explanation by examining important sentences within the case documentation.

### Input:
beyond the scheduled period of the contract. The Arbitrator also noted that the appellant accepted the work undertaken by the respondent beyond the period of the contract without objections. The Arbitrator also carefully assessed the period of delay attributable to the appellant and awarded escalation to the respondent only for the same. 19. With respect to the question of law as to whether the Arbitrator could order such an escalation, this Court has, in a catena of judgments, upheld the same. A three-Judge Bench of this Court in Assam State Electricity Board v. Buildworth Private Limited, (2017) 8 SCC 146 , was faced with almost identical circumstances. In that case, the Arbitrator granted escalation charges beyond what was permissible under the contract between the parties, which prescribed a cap on the same. Upholding such an award, the Court in that case held as follows: 13. The arbitrator has taken the view that the provision for price escalation would not bind the claimant beyond the scheduled date of completion. This view of the arbitrator is based on a construction of the provisions of the contract, the correspondence between the parties and the conduct of the Board in allowing the completion of the contract even beyond the formal extended date of 6-9-1983 up to 31-1-1986. Matters relating to the construction of a contract lie within the province of the Arbitral Tribunal. Moreover, in the present case, the view which has been adopted by the arbitrator is based on evidentiary material which was relevant to the decision. There is no error apparent on the face of the record which could have warranted the interference of the court within the parameters available under the Arbitration Act, 1940. The arbitrator has neither misconducted himself in the proceedings nor is the award otherwise invalid. (emphasis supplied) 20. We are of the opinion that the above holding of this Court is directly applicable to the present case. The Arbitrator in the present case has constructed the present contract, and the fixed price clause, in the same manner. This construction was on the basis of the evidence on record and the submissions of the counsel before him. The Arbitrator has carefully delineated the period of delay attributable to the appellant, and has granted the claim of the respondent only to that limited extent. 21. The counsel for the appellant has placed on record certain judgments of this Court, which according to him mandate a different view. As such, it would be necessary to analyze the same. 22. In New India Civil Erectors (P) Ltd. v. Oil & Natural Gas Corporation, (1997) 11 SCC 75 , this Court rejected the claim for escalation of prices during the period of delay on the basis of the specific stipulation in the contract therein, which specifically excluded price escalation till the completion of work. On the other hand, in the present case, the contractual clause stipulates only that the price would be firm during the period of execution of the contract, which the Arbitrator took to refer only to the 12 month period originally stipulated for the execution of the contract. This may appear to be a technical distinction, but it must be remembered that construction of a contract is in the domain of the Arbitrator, and as long as the interpretation given is a possible view, the Court may not interfere with the same. In the New India Civil Erectors case (supra), this Court was of the opinion that, in view of the specific clause of the contract in that case, the granting of escalation prices was not a possible view. This is not the case in the present matter. As we have already held above, we are of the opinion that in the facts and circumstances of the present case, the view taken by the Arbitrator was a possible one, and cannot therefore be interfered with by the Courts. 23. In State of Orissa v. Sudhakar Das (Dead) by Lrs, (2000) 3 SCC 27 , this Court was not seized of the issue of grant of escalation charges beyond the period of the contract or with respect to delay. As such, it has limited applicability to the present case. 24. In General Manager, Northern Railway v. Sarvesh Chopra, (2002) 4 SCC 45 , the Court was seized of a matter pertaining to a reference to arbitration. The considerations of a Court in such a matter are distinct from those of a Court in appeal over the final award of an Arbitrator. Be that as it may, in that case, a contractual clause between the parties specifically excluded any claims of the contractor arising out of delays attributable to the opposite party, which is not the case in the present matter. 25. It is clear from the above analysis that any decision regarding the issue of whether an arbitrator can award a particular claim or not, will revolve on the construction of the contract in that case, the evidence placed before the arbitrator and other facts and circumstances of the case. No general principle can be evolved as to whether some claim can be granted or not. The judgments placed on record by the appellant, wherein claim for escalation was denied, have to therefore be read in the context of their facts, and cannot be read in isolation. It is clear that all the judgments cited by the appellant can be distinguished on facts. 26. In these circumstances, we are of the opinion that the appellant has neither been able to point out any error apparent on the face of the record, nor otherwise made out a case for interference with the award by the Arbitrator with respect to this issue. 27. With respect to the final issue, pertaining to imposition of costs on the appellant by the forums below, we are not inclined to interfere with the same, in view of the fact that the counsel for the appellant has not pressed the same and looking to the quantum involved.

### Response:
0

### Explanation:
Rs. 3,03,419/- as against a claim of Rs. 42,20,261/-. The Arbitrator took a view on the construction of the clauses of the contract that the firm price clause operated only with respect to the period for which the contract subsisted, and would not subsist beyond the scheduled period of the contract. The Arbitrator also noted that the appellant accepted the work undertaken by the respondent beyond the period of the contract without objections. The Arbitrator also carefully assessed the period of delay attributable to the appellant and awarded escalation to the respondent only for the same.19. With respect to the question of law as to whether the Arbitrator could order such an escalation, this Court has, in a catena of judgments, upheld the same. A three-Judge Bench of this Court in Assam State Electricity Board v. Buildworth Private Limited, (2017) 8 SCC 146 , was faced with almost identical circumstances. In that case, the Arbitrator granted escalation charges beyond what was permissible under the contract between the parties, which prescribed a cap on the same. Upholding such an award, the Court in that case held as follows:13. The arbitrator has taken the view that the provision for price escalation would not bind the claimant beyond the scheduled date of completion. This view of the arbitrator is based on a construction of the provisions of the contract, the correspondence between the parties and the conduct of the Board in allowing the completion of the contract even beyond the formal extended date of 6-9-1983 up to 31-1-1986. Matters relating to the construction of a contract lie within the province of the Arbitral Tribunal. Moreover, in the present case, the view which has been adopted by the arbitrator is based on evidentiary material which was relevant to the decision. There is no error apparent on the face of the record which could have warranted the interference of the court within the parameters available under the Arbitration Act, 1940. The arbitrator has neither misconducted himself in the proceedings nor is the award otherwise invalid.20. We are of the opinion that the above holding of this Court is directly applicable to the present case. The Arbitrator in the present case has constructed the present contract, and the fixed price clause, in the same manner. This construction was on the basis of the evidence on record and the submissions of the counsel before him. The Arbitrator has carefully delineated the period of delay attributable to the appellant, and has granted the claim of the respondent only to that limited extent.22. In New India Civil Erectors (P) Ltd. v. Oil & Natural Gas Corporation, (1997) 11 SCC 75 , this Court rejected the claim for escalation of prices during the period of delay on the basis of the specific stipulation in the contract therein, which specifically excluded price escalation till the completion of work. On the other hand, in the present case, the contractual clause stipulates only that the price would be firm during the period of execution of the contract, which the Arbitrator took to refer only to the 12 month period originally stipulated for the execution of the contract. This may appear to be a technical distinction, but it must be remembered that construction of a contract is in the domain of the Arbitrator, and as long as the interpretation given is a possible view, the Court may not interfere with the same. In the New India Civil Erectors case (supra), this Court was of the opinion that, in view of the specific clause of the contract in that case, the granting of escalation prices was not a possible view. This is not the case in the present matter. As we have already held above, we are of the opinion that in the facts and circumstances of the present case, the view taken by the Arbitrator was a possible one, and cannot therefore be interfered with by the Courts.23. In State of Orissa v. Sudhakar Das (Dead) by Lrs, (2000) 3 SCC 27 , this Court was not seized of the issue of grant of escalation charges beyond the period of the contract or with respect to delay. As such, it has limited applicability to the present case.24. In General Manager, Northern Railway v. Sarvesh Chopra, (2002) 4 SCC 45 , the Court was seized of a matter pertaining to a reference to arbitration. The considerations of a Court in such a matter are distinct from those of a Court in appeal over the final award of an Arbitrator. Be that as it may, in that case, a contractual clause between the parties specifically excluded any claims of the contractor arising out of delays attributable to the opposite party, which is not the case in the present matter.25. It is clear from the above analysis that any decision regarding the issue of whether an arbitrator can award a particular claim or not, will revolve on the construction of the contract in that case, the evidence placed before the arbitrator and other facts and circumstances of the case. No general principle can be evolved as to whether some claim can be granted or not. The judgments placed on record by the appellant, wherein claim for escalation was denied, have to therefore be read in the context of their facts, and cannot be read in isolation. It is clear that all the judgments cited by the appellant can be distinguished on facts.26. In these circumstances, we are of the opinion that the appellant has neither been able to point out any error apparent on the face of the record, nor otherwise made out a case for interference with the award by the Arbitrator with respect to this issue.27. With respect to the final issue, pertaining to imposition of costs on the appellant by the forums below, we are not inclined to interfere with the same, in view of the fact that the counsel for the appellant has not pressed the same and looking to the quantum involved.
