 The DOTC’s obligations during the construction phase included granting Metro Rail access to the Project site (including relocating squatters and other persons from the Depot area) and ensuring that certain work to be performed by the Department of Public Works and Highways (“DPWH”) was completed properly and on time.In addition, the DOTC accepted the responsibility for certain events that could delay completion of the system.Should such events occur, DOTC would be responsible for paying the costs of the event and the delay it causes, and the date by which Metro Rail is obliged to complete construction would be adjusted.