 But deliveries of steel, armor, machinery and other equipment were delayed or arrived out of sequence, despite extraordinary efforts by the Ministry of Shipbuilding, and slowed construction enough so that she fell about six months behind schedule and the same was more or less true for the other ships.By 1 January 1953 "Stalingrad" was intended to be 42.9% complete, but was actually only 18.8% done.