sentences:  A report by the Public Accounts Committee in 2009 called the risks to the successful deployment of the system "as serious as ever", adding that key deliverables at the heart of the project were "way off the pace", noting that "even the revised completion date of 2014–2015 for these systems now looks doubtful in the light of the termination last year of Fujitsu's contract covering the South", and concluding "essential systems are late, or, when deployed, do not meet expectations of clinical staff".The initial reports into the feasibility of the scheme, known to have been conducted by McKinsey, and subsequent reports by IT industry analyst Ovum among others have never been published nor made available to MPs.Originally expected to cost £2.3 billion (bn) over three years, in June 2006 the total cost was estimated by the National Audit Office to be £12.4bn over 10 years, and the NAO also noted that "...it was not demonstrated that the financial value of the benefits exceeds the cost of the Programme".