Rydym wedi:cyflwyno dau gylchfan bach dros dro.cau Pont y Stryd Fawr.adeiladu llwybr gwyro dros dro ar gyffordd Heol y Faenor a Stryd Fawr Uchaf.rhoi llwybr dargyfeirio yn Ffordd yr Orsaf.cau Lôn Grawen dros dro i draffig trwodd, fel bod modd dargyfeirio cyfleustodau.gweithio ar sylfeini pont Taf Fawr ar ochr orllewinol yr afon.pont/pont droed gwasanaethau dros dro dros yr A465.cloddio pier dwyrain Taf Fawr a chwblhau sylfeini pier y gorllewin.cwblhau Seilbyst Cefn Coed i'r de a chloddio o flaen seilbyst y de-ddwyrain.gwaith paratoi ar gyfer ategweithiau Pont Taf Fechan i'r gorllewin.Taf Fawr: Gwaith parhaus ar y pier dwyreiniol.dechrau adeiladu deciau y bont.Cefn Coed: Dechrau gwaith cwblhau y wal gynnal ddeheuol, gan gynnwys wyneb cerrig a thrawst capio.Taf Fechan: Gwaith parhaus i'r bwâu, y soffit a'r pier.ImageY gwaith yng Nghefn CoedY camau nesafCefn Coed: Gwaith cladin carreg y De Ddwyrain a'r De-orllewin.adeiladu ategweithiau newydd i Bont y Stryd Fawr. Ar ôl ei gwblhau, bydd y bont bresennol yn cael ei dymchwel. Rhai ffyrdd yn debygol o fod ar gau ar benwythnosau ar ddechrau 2023.gosod trawstiau concrit newydd wedi’u rhag-gastio i’r bont. Rhai ffyrdd yn debygol o gau ar benwythnosau yn ystod gwanwyn 2023.gwyriad i gyfleustodau trwy bont newydd y Stryd Fawr.  Ar agor i draffig haf 2023.adeiladu A465 newydd tua'r gorllewin. Bydd ar agor i draffig yn ystod haf 2023.Taf Fechan: Gwaith parhaus i'r bwâu, y soffit a'r pier.
We have:introduced two temporary mini roundabouts.closed High St. Bridge.built a temporary diversion route at the junction of Vaynor Road and Upper High Street.put in place a diversion route at Station Road.temporarily closed Grawen Lane to through traffic, so utilities could  be diverted.worked on Taf Fawr bridge foundations on the west side of the river.temporary services bridge/footbridge over A465.excavated Taf Fawr east piers and completed west pier bases.completed Cefn Coed southside piling and excavation in front of southeast piles.preparation works for Taf Fechan Bridge west abutment.Taf Fawr: Continued east piers work.began construction of bridge decks.Cefn Coed: Southside commenced retaining wall finishing works, including stone facing and capping beam.Taf Fechan: Ongoing works to the arches, soffit and piers.ImageWorks at Cefn Coed junctionNext stepsCefn Coed: South East and South West masonry cladding works.constructed new High Street Bridge abutments. When completed, the existing bridge will be demolished. Some weekend closures likely in early 2023.installed new precast concrete bridge beams. Some weekend closures likely in spring 2023.diverted utilities through the new High Street bridge. Will open to traffic summer 2023.built new westbound A465. Will open to traffic summer 2023.Taf Fechan: Ongoing works to the arches, soffit and piers.